INSERT INTO `llx_projet_task` VALUES (14306,'TK1411-13660',1,3286,0,'2018-01-08 00:00:00','2018-01-08 10:41:24','2018-08-21 00:00:00','2018-08-21 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14307,'TK1411-13661',1,3286,0,'2018-01-08 00:00:00','2018-01-08 10:41:24','2018-09-21 00:00:00','2018-09-21 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14308,'TK1411-13662',1,3286,0,'2018-01-08 00:00:00','2018-01-08 10:41:24','2018-10-08 00:00:00','2018-10-08 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14309,'TK1411-13663',1,3287,0,'2018-01-09 00:00:00','2018-01-09 09:09:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14310,'TK1411-13664',1,3287,14311,'2018-01-09 00:00:00','2018-01-09 09:09:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14311,'TK1411-13665',1,3287,0,'2018-01-09 00:00:00','2018-01-18 08:23:28','2018-01-09 00:00:00','2018-01-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14312,'TK1512-13666',1,3287,0,'2018-01-09 00:00:00','2018-01-09 09:09:54','2018-01-09 00:00:00','2018-01-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14313,'TK1411-13667',1,3287,0,'2018-01-09 00:00:00','2018-01-09 09:09:54','2018-04-22 01:00:00','2018-04-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14314,'TK1411-13668',1,3287,0,'2018-01-09 00:00:00','2018-01-09 09:09:54','2018-07-23 00:00:00','2018-07-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14315,'TK1411-13669',1,3287,0,'2018-01-09 00:00:00','2018-01-09 09:09:54','2018-08-22 00:00:00','2018-08-22 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14316,'TK1411-13670',1,3287,0,'2018-01-09 00:00:00','2018-01-09 09:09:54','2018-09-22 00:00:00','2018-09-22 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14317,'TK1411-13671',1,3287,0,'2018-01-09 00:00:00','2018-01-09 09:09:54','2018-10-09 00:00:00','2018-10-09 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14318,'TK1411-13672',1,3288,0,'2018-01-10 00:00:00','2018-01-10 07:43:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14319,'TK1411-13673',1,3288,14320,'2018-01-10 00:00:00','2018-01-10 07:43:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14320,'TK1411-13674',1,3288,0,'2018-01-10 00:00:00','2018-01-10 07:43:20','2018-01-10 00:00:00','2018-01-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14321,'TK1512-13675',1,3288,0,'2018-01-10 00:00:00','2018-01-10 07:43:20','2018-01-10 00:00:00','2018-01-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14322,'TK1411-13676',1,3288,0,'2018-01-10 00:00:00','2018-01-10 07:43:20','2018-04-23 01:00:00','2018-04-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14323,'TK1411-13677',1,3288,0,'2018-01-10 00:00:00','2018-01-10 07:43:20','2018-07-24 00:00:00','2018-07-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14324,'TK1411-13678',1,3288,0,'2018-01-10 00:00:00','2018-01-10 07:43:20','2018-08-23 00:00:00','2018-08-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14325,'TK1411-13679',1,3288,0,'2018-01-10 00:00:00','2018-01-10 07:43:20','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14326,'TK1411-13680',1,3288,0,'2018-01-10 00:00:00','2018-01-10 07:43:20','2018-10-10 00:00:00','2018-10-10 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14327,'TK1411-13681',1,3289,0,'2018-01-10 00:00:00','2018-01-10 07:45:42',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14328,'TK1411-13682',1,3289,14329,'2018-01-10 00:00:00','2018-01-10 07:45:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14329,'TK1411-13683',1,3289,0,'2018-01-10 00:00:00','2018-01-10 07:45:43','2018-01-10 00:00:00','2018-01-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14330,'TK1512-13684',1,3289,0,'2018-01-10 00:00:00','2018-01-10 07:45:43','2018-01-10 00:00:00','2018-01-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14331,'TK1411-13685',1,3289,0,'2018-01-10 00:00:00','2018-01-10 07:45:43','2018-04-23 01:00:00','2018-04-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14332,'TK1411-13686',1,3289,0,'2018-01-10 00:00:00','2018-01-10 07:45:43','2018-07-24 00:00:00','2018-07-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14333,'TK1411-13687',1,3289,0,'2018-01-10 00:00:00','2018-01-10 07:45:43','2018-08-23 00:00:00','2018-08-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14334,'TK1411-13688',1,3289,0,'2018-01-10 00:00:00','2018-01-10 07:45:43','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14335,'TK1411-13689',1,3289,0,'2018-01-10 00:00:00','2018-01-10 07:45:43','2018-10-10 00:00:00','2018-10-10 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14336,'TK1411-13690',1,3290,0,'2018-01-10 00:00:00','2018-01-10 07:56:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14337,'TK1411-13691',1,3290,14338,'2018-01-10 00:00:00','2018-01-10 07:56:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14338,'TK1411-13692',1,3290,0,'2018-01-10 00:00:00','2018-01-10 14:58:56','2018-01-10 00:00:00','2018-01-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14339,'TK1512-13693',1,3290,0,'2018-01-10 00:00:00','2018-01-10 07:56:20','2018-01-10 00:00:00','2018-01-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14340,'TK1411-13694',1,3290,0,'2018-01-10 00:00:00','2018-01-10 07:56:20','2018-04-23 01:00:00','2018-04-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14341,'TK1411-13695',1,3290,0,'2018-01-10 00:00:00','2018-01-10 07:56:20','2018-07-24 00:00:00','2018-07-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14342,'TK1411-13696',1,3290,0,'2018-01-10 00:00:00','2018-01-10 07:56:20','2018-08-23 00:00:00','2018-08-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14343,'TK1411-13697',1,3290,0,'2018-01-10 00:00:00','2018-01-10 07:56:20','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14344,'TK1411-13698',1,3290,0,'2018-01-10 00:00:00','2018-01-10 07:56:20','2018-10-10 00:00:00','2018-10-10 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14345,'TK1411-13699',1,3291,0,'2018-01-11 00:00:00','2018-01-11 12:44:15',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14346,'TK1411-13700',1,3291,14347,'2018-01-11 00:00:00','2018-01-11 12:44:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14347,'TK1411-13701',1,3291,0,'2018-01-11 00:00:00','2018-01-11 12:44:15','2018-01-11 00:00:00','2018-01-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14348,'TK1512-13702',1,3291,0,'2018-01-11 00:00:00','2018-01-11 12:44:15','2018-01-11 00:00:00','2018-01-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14349,'TK1411-13703',1,3291,0,'2018-01-11 00:00:00','2018-01-11 12:44:15','2018-04-24 01:00:00','2018-04-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14350,'TK1411-13704',1,3291,0,'2018-01-11 00:00:00','2018-01-11 12:44:15','2018-07-25 00:00:00','2018-07-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14351,'TK1411-13705',1,3291,0,'2018-01-11 00:00:00','2018-01-11 12:44:15','2018-08-24 00:00:00','2018-08-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14352,'TK1411-13706',1,3291,0,'2018-01-11 00:00:00','2018-01-11 12:44:15','2018-09-24 00:00:00','2018-09-24 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14353,'TK1411-13707',1,3291,0,'2018-01-11 00:00:00','2018-01-11 12:44:15','2018-10-11 00:00:00','2018-10-11 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14354,'TK1411-13708',1,3292,0,'2018-01-11 00:00:00','2018-01-11 15:37:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14355,'TK1411-13709',1,3292,14356,'2018-01-11 00:00:00','2018-01-11 15:37:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14356,'TK1411-13710',1,3292,0,'2018-01-11 00:00:00','2018-01-16 16:06:30','2018-01-11 00:00:00','2018-01-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14357,'TK1512-13711',1,3292,0,'2018-01-11 00:00:00','2018-01-11 15:37:43','2018-01-11 00:00:00','2018-01-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14358,'TK1411-13712',1,3292,0,'2018-01-11 00:00:00','2018-01-11 15:37:43','2018-04-24 01:00:00','2018-04-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14359,'TK1411-13713',1,3292,0,'2018-01-11 00:00:00','2018-01-11 15:37:43','2018-07-25 00:00:00','2018-07-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14360,'TK1411-13714',1,3292,0,'2018-01-11 00:00:00','2018-01-11 15:37:43','2018-08-24 00:00:00','2018-08-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14361,'TK1411-13715',1,3292,0,'2018-01-11 00:00:00','2018-01-11 15:37:43','2018-09-24 00:00:00','2018-09-24 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14362,'TK1411-13716',1,3292,0,'2018-01-11 00:00:00','2018-01-11 15:37:43','2018-10-11 00:00:00','2018-10-11 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14363,'TK1411-13717',1,3293,0,'2018-01-11 00:00:00','2018-01-11 16:03:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14364,'TK1411-13718',1,3293,14365,'2018-01-11 00:00:00','2018-01-11 16:03:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14365,'TK1411-13719',1,3293,0,'2018-01-11 00:00:00','2018-01-11 16:03:35','2018-01-11 00:00:00','2018-01-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14366,'TK1512-13720',1,3293,0,'2018-01-11 00:00:00','2018-01-11 16:03:35','2018-01-11 00:00:00','2018-01-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14367,'TK1411-13721',1,3293,0,'2018-01-11 00:00:00','2018-01-11 16:03:35','2018-04-24 01:00:00','2018-04-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14368,'TK1411-13722',1,3293,0,'2018-01-11 00:00:00','2018-01-11 16:03:35','2018-07-25 00:00:00','2018-07-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14369,'TK1411-13723',1,3293,0,'2018-01-11 00:00:00','2018-01-11 16:03:35','2018-08-24 00:00:00','2018-08-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14370,'TK1411-13724',1,3293,0,'2018-01-11 00:00:00','2018-01-11 16:03:35','2018-09-24 00:00:00','2018-09-24 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14371,'TK1411-13725',1,3293,0,'2018-01-11 00:00:00','2018-01-11 16:03:35','2018-10-11 00:00:00','2018-10-11 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14372,'TK1411-13726',1,3294,0,'2018-01-12 00:00:00','2018-01-12 07:48:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14373,'TK1411-13727',1,3294,14374,'2018-01-12 00:00:00','2018-01-12 07:48:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14374,'TK1411-13728',1,3294,0,'2018-01-12 00:00:00','2018-01-15 10:52:26','2018-01-12 00:00:00','2018-01-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14375,'TK1512-13729',1,3294,0,'2018-01-12 00:00:00','2018-01-12 07:48:44','2018-01-12 00:00:00','2018-01-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14376,'TK1411-13730',1,3294,0,'2018-01-12 00:00:00','2018-01-12 07:48:44','2018-04-25 01:00:00','2018-04-25 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14377,'TK1411-13731',1,3294,0,'2018-01-12 00:00:00','2018-01-12 07:48:44','2018-07-26 00:00:00','2018-07-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14378,'TK1411-13732',1,3294,0,'2018-01-12 00:00:00','2018-01-12 07:48:44','2018-08-25 00:00:00','2018-08-25 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14379,'TK1411-13733',1,3294,0,'2018-01-12 00:00:00','2018-01-12 07:48:44','2018-09-25 00:00:00','2018-09-25 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14380,'TK1411-13734',1,3294,0,'2018-01-12 00:00:00','2018-01-12 07:48:44','2018-10-12 00:00:00','2018-10-12 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14381,'TK1411-13735',1,3295,0,'2018-01-15 00:00:00','2018-01-15 08:16:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14382,'TK1411-13736',1,3295,14383,'2018-01-15 00:00:00','2018-01-15 08:16:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14383,'TK1411-13737',1,3295,0,'2018-01-15 00:00:00','2018-01-17 10:45:53','2018-01-15 00:00:00','2018-01-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14384,'TK1512-13738',1,3295,0,'2018-01-15 00:00:00','2018-01-15 08:16:09','2018-01-15 00:00:00','2018-01-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14385,'TK1411-13739',1,3295,0,'2018-01-15 00:00:00','2018-01-15 08:16:09','2018-04-28 01:00:00','2018-04-28 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14386,'TK1411-13740',1,3295,0,'2018-01-15 00:00:00','2018-01-15 08:16:09','2018-07-29 00:00:00','2018-07-29 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14387,'TK1411-13741',1,3295,0,'2018-01-15 00:00:00','2018-01-15 08:16:09','2018-08-28 00:00:00','2018-08-28 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14388,'TK1411-13742',1,3295,0,'2018-01-15 00:00:00','2018-01-15 08:16:09','2018-09-28 00:00:00','2018-09-28 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14389,'TK1411-13743',1,3295,0,'2018-01-15 00:00:00','2018-01-15 08:16:09','2018-10-15 00:00:00','2018-10-15 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14390,'TK1411-13744',1,3296,0,'2018-01-15 00:00:00','2018-01-15 13:51:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14391,'TK1411-13745',1,3296,14392,'2018-01-15 00:00:00','2018-01-15 13:51:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14392,'TK1411-13746',1,3296,0,'2018-01-15 00:00:00','2018-01-18 09:20:20','2018-01-15 00:00:00','2018-01-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14393,'TK1512-13747',1,3296,0,'2018-01-15 00:00:00','2018-01-15 13:51:43','2018-01-15 00:00:00','2018-01-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14394,'TK1411-13748',1,3296,0,'2018-01-15 00:00:00','2018-01-15 13:51:43','2018-04-28 01:00:00','2018-04-28 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14395,'TK1411-13749',1,3296,0,'2018-01-15 00:00:00','2018-01-15 13:51:43','2018-07-29 00:00:00','2018-07-29 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14396,'TK1411-13750',1,3296,0,'2018-01-15 00:00:00','2018-01-15 13:51:43','2018-08-28 00:00:00','2018-08-28 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14397,'TK1411-13751',1,3296,0,'2018-01-15 00:00:00','2018-01-15 13:51:43','2018-09-28 00:00:00','2018-09-28 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14398,'TK1411-13752',1,3296,0,'2018-01-15 00:00:00','2018-01-15 13:51:43','2018-10-15 00:00:00','2018-10-15 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14399,'TK1411-13753',1,3297,0,'2018-01-16 00:00:00','2018-01-16 14:51:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14400,'TK1411-13754',1,3297,14401,'2018-01-16 00:00:00','2018-01-16 14:51:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14401,'TK1411-13755',1,3297,0,'2018-01-16 00:00:00','2018-01-16 14:51:00','2018-01-16 00:00:00','2018-01-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14402,'TK1512-13756',1,3297,0,'2018-01-16 00:00:00','2018-01-16 14:51:00','2018-01-16 00:00:00','2018-01-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14403,'TK1411-13757',1,3297,0,'2018-01-16 00:00:00','2018-01-16 14:51:00','2018-04-29 01:00:00','2018-04-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14404,'TK1411-13758',1,3297,0,'2018-01-16 00:00:00','2018-01-16 14:51:00','2018-07-30 00:00:00','2018-07-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14405,'TK1411-13759',1,3297,0,'2018-01-16 00:00:00','2018-01-16 14:51:00','2018-08-29 00:00:00','2018-08-29 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14406,'TK1411-13760',1,3297,0,'2018-01-16 00:00:00','2018-01-16 14:51:00','2018-09-29 00:00:00','2018-09-29 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14407,'TK1411-13761',1,3297,0,'2018-01-16 00:00:00','2018-01-16 14:51:00','2018-10-16 00:00:00','2018-10-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14408,'TK1411-13762',1,3298,0,'2018-01-16 00:00:00','2018-01-16 15:57:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14409,'TK1411-13763',1,3298,14410,'2018-01-16 00:00:00','2018-01-16 15:57:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14410,'TK1411-13764',1,3298,0,'2018-01-16 00:00:00','2018-01-19 08:44:37','2018-01-16 00:00:00','2018-01-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14411,'TK1512-13765',1,3298,0,'2018-01-16 00:00:00','2018-01-16 15:57:39','2018-01-16 00:00:00','2018-01-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14412,'TK1411-13766',1,3298,0,'2018-01-16 00:00:00','2018-01-16 15:57:39','2018-04-29 01:00:00','2018-04-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14413,'TK1411-13767',1,3298,0,'2018-01-16 00:00:00','2018-01-16 15:57:39','2018-07-30 00:00:00','2018-07-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14414,'TK1411-13768',1,3298,0,'2018-01-16 00:00:00','2018-01-16 15:57:39','2018-08-29 00:00:00','2018-08-29 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14415,'TK1411-13769',1,3298,0,'2018-01-16 00:00:00','2018-01-16 15:57:39','2018-09-29 00:00:00','2018-09-29 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14416,'TK1411-13770',1,3298,0,'2018-01-16 00:00:00','2018-01-16 15:57:39','2018-10-16 00:00:00','2018-10-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14417,'TK1411-13771',1,3299,0,'2018-01-16 00:00:00','2018-01-16 16:01:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14418,'TK1411-13772',1,3299,14419,'2018-01-16 00:00:00','2018-01-16 16:01:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14419,'TK1411-13773',1,3299,0,'2018-01-16 00:00:00','2018-01-16 16:03:46','2018-01-16 00:00:00','2018-01-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14420,'TK1512-13774',1,3299,0,'2018-01-16 00:00:00','2018-01-16 16:01:33','2018-01-16 00:00:00','2018-01-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14421,'TK1411-13775',1,3299,0,'2018-01-16 00:00:00','2018-01-16 16:01:33','2018-04-29 01:00:00','2018-04-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14422,'TK1411-13776',1,3299,0,'2018-01-16 00:00:00','2018-01-16 16:01:33','2018-07-30 00:00:00','2018-07-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14423,'TK1411-13777',1,3299,0,'2018-01-16 00:00:00','2018-01-16 16:01:33','2018-08-29 00:00:00','2018-08-29 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14424,'TK1411-13778',1,3299,0,'2018-01-16 00:00:00','2018-01-16 16:01:33','2018-09-29 00:00:00','2018-09-29 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14425,'TK1411-13779',1,3299,0,'2018-01-16 00:00:00','2018-01-16 16:01:33','2018-10-16 00:00:00','2018-10-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14426,'TK1411-13780',1,3300,0,'2018-01-17 00:00:00','2018-01-17 07:54:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14427,'TK1411-13781',1,3300,14428,'2018-01-17 00:00:00','2018-01-17 07:54:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14428,'TK1411-13782',1,3300,0,'2018-01-17 00:00:00','2018-01-22 07:45:55','2018-01-17 00:00:00','2018-01-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14429,'TK1512-13783',1,3300,0,'2018-01-17 00:00:00','2018-01-17 07:54:13','2018-01-17 00:00:00','2018-01-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14430,'TK1411-13784',1,3300,0,'2018-01-17 00:00:00','2018-01-17 07:54:13','2018-04-30 01:00:00','2018-04-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14431,'TK1411-13785',1,3300,0,'2018-01-17 00:00:00','2018-01-17 07:54:13','2018-07-31 00:00:00','2018-07-31 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14432,'TK1411-13786',1,3300,0,'2018-01-17 00:00:00','2018-01-17 07:54:13','2018-08-30 00:00:00','2018-08-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14433,'TK1411-13787',1,3300,0,'2018-01-17 00:00:00','2018-01-17 07:54:13','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14434,'TK1411-13788',1,3300,0,'2018-01-17 00:00:00','2018-01-17 07:54:13','2018-10-17 00:00:00','2018-10-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14435,'TK1411-13789',1,3301,0,'2018-01-17 00:00:00','2018-01-17 08:48:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14436,'TK1411-13790',1,3301,14437,'2018-01-17 00:00:00','2018-01-17 08:48:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14437,'TK1411-13791',1,3301,0,'2018-01-17 00:00:00','2018-01-19 14:49:07','2018-01-17 00:00:00','2018-01-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14438,'TK1512-13792',1,3301,0,'2018-01-17 00:00:00','2018-01-17 08:48:50','2018-01-17 00:00:00','2018-01-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14439,'TK1411-13793',1,3301,0,'2018-01-17 00:00:00','2018-01-17 08:48:50','2018-04-30 01:00:00','2018-04-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14440,'TK1411-13794',1,3301,0,'2018-01-17 00:00:00','2018-01-17 08:48:50','2018-07-31 00:00:00','2018-07-31 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14441,'TK1411-13795',1,3301,0,'2018-01-17 00:00:00','2018-01-17 08:48:50','2018-08-30 00:00:00','2018-08-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14442,'TK1411-13796',1,3301,0,'2018-01-17 00:00:00','2018-01-17 08:48:50','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14443,'TK1411-13797',1,3301,0,'2018-01-17 00:00:00','2018-01-17 08:48:50','2018-10-17 00:00:00','2018-10-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14444,'TK1411-13798',1,3302,0,'2018-01-17 00:00:00','2018-01-17 13:07:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14445,'TK1411-13799',1,3302,14446,'2018-01-17 00:00:00','2018-01-17 13:07:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14446,'TK1411-13800',1,3302,0,'2018-01-17 00:00:00','2018-01-17 13:07:36','2018-01-17 00:00:00','2018-01-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14447,'TK1512-13801',1,3302,0,'2018-01-17 00:00:00','2018-01-17 13:07:36','2018-01-17 00:00:00','2018-01-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14448,'TK1411-13802',1,3302,0,'2018-01-17 00:00:00','2018-01-17 13:07:36','2018-04-30 01:00:00','2018-04-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14449,'TK1411-13803',1,3302,0,'2018-01-17 00:00:00','2018-01-17 13:07:36','2018-07-31 00:00:00','2018-07-31 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14450,'TK1411-13804',1,3302,0,'2018-01-17 00:00:00','2018-01-17 13:07:36','2018-08-30 00:00:00','2018-08-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14451,'TK1411-13805',1,3302,0,'2018-01-17 00:00:00','2018-01-17 13:07:36','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14452,'TK1411-13806',1,3302,0,'2018-01-17 00:00:00','2018-01-17 13:07:36','2018-10-17 00:00:00','2018-10-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14453,'TK1411-13807',1,3303,0,'2018-01-17 00:00:00','2018-01-17 14:45:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14454,'TK1411-13808',1,3303,14455,'2018-01-17 00:00:00','2018-01-17 14:45:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14455,'TK1411-13809',1,3303,0,'2018-01-17 00:00:00','2018-01-19 08:52:56','2018-01-17 00:00:00','2018-01-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14456,'TK1512-13810',1,3303,0,'2018-01-17 00:00:00','2018-01-17 14:45:41','2018-01-17 00:00:00','2018-01-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14457,'TK1411-13811',1,3303,0,'2018-01-17 00:00:00','2018-01-17 14:45:41','2018-04-30 01:00:00','2018-04-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14458,'TK1411-13812',1,3303,0,'2018-01-17 00:00:00','2018-01-17 14:45:41','2018-07-31 00:00:00','2018-07-31 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14459,'TK1411-13813',1,3303,0,'2018-01-17 00:00:00','2018-01-17 14:45:41','2018-08-30 00:00:00','2018-08-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14460,'TK1411-13814',1,3303,0,'2018-01-17 00:00:00','2018-01-17 14:45:41','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14461,'TK1411-13815',1,3303,0,'2018-01-17 00:00:00','2018-01-17 14:45:41','2018-10-17 00:00:00','2018-10-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14462,'TK1411-13816',1,3304,0,'2018-01-17 00:00:00','2018-01-17 15:15:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14463,'TK1411-13817',1,3304,14464,'2018-01-17 00:00:00','2018-01-17 15:15:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14464,'TK1411-13818',1,3304,0,'2018-01-17 00:00:00','2018-02-07 14:55:57','2018-01-17 00:00:00','2018-01-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14465,'TK1512-13819',1,3304,0,'2018-01-17 00:00:00','2018-01-17 15:15:06','2018-01-17 00:00:00','2018-01-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14466,'TK1411-13820',1,3304,0,'2018-01-17 00:00:00','2018-01-17 15:15:06','2018-04-30 01:00:00','2018-04-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14467,'TK1411-13821',1,3304,0,'2018-01-17 00:00:00','2018-01-17 15:15:06','2018-07-31 00:00:00','2018-07-31 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14468,'TK1411-13822',1,3304,0,'2018-01-17 00:00:00','2018-01-17 15:15:06','2018-08-30 00:00:00','2018-08-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14469,'TK1411-13823',1,3304,0,'2018-01-17 00:00:00','2018-01-17 15:15:06','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14470,'TK1411-13824',1,3304,0,'2018-01-17 00:00:00','2018-01-17 15:15:06','2018-10-17 00:00:00','2018-10-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14471,'TK1411-13825',1,3305,0,'2018-01-18 00:00:00','2018-01-18 07:58:42',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14472,'TK1411-13826',1,3305,14473,'2018-01-18 00:00:00','2018-01-18 07:58:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14473,'TK1411-13827',1,3305,0,'2018-01-18 00:00:00','2018-01-22 09:13:47','2018-01-18 00:00:00','2018-01-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14474,'TK1512-13828',1,3305,0,'2018-01-18 00:00:00','2018-01-18 07:58:43','2018-01-18 00:00:00','2018-02-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14475,'TK1411-13829',1,3305,0,'2018-01-18 00:00:00','2018-01-18 07:58:43','2018-05-01 01:00:00','2018-05-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14476,'TK1411-13830',1,3305,0,'2018-01-18 00:00:00','2018-01-18 07:58:43','2018-08-01 00:00:00','2018-08-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14477,'TK1411-13831',1,3305,0,'2018-01-18 00:00:00','2018-01-18 07:58:43','2018-08-31 00:00:00','2018-08-31 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14478,'TK1411-13832',1,3305,0,'2018-01-18 00:00:00','2018-01-18 07:58:43','2018-10-01 00:00:00','2018-10-01 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14479,'TK1411-13833',1,3305,0,'2018-01-18 00:00:00','2018-01-18 07:58:43','2018-10-18 00:00:00','2018-10-18 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14480,'TK1411-13834',1,3306,0,'2018-01-19 00:00:00','2018-01-19 08:41:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14481,'TK1411-13835',1,3306,14482,'2018-01-19 00:00:00','2018-01-19 08:41:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14482,'TK1411-13836',1,3306,0,'2018-01-19 00:00:00','2018-01-19 08:41:27','2018-01-19 00:00:00','2018-02-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14483,'TK1512-13837',1,3306,0,'2018-01-19 00:00:00','2018-01-19 08:41:28','2018-01-19 00:00:00','2018-02-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14484,'TK1411-13838',1,3306,0,'2018-01-19 00:00:00','2018-01-19 08:41:28','2018-05-02 01:00:00','2018-05-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14485,'TK1411-13839',1,3306,0,'2018-01-19 00:00:00','2018-01-19 08:41:28','2018-08-02 00:00:00','2018-08-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14486,'TK1411-13840',1,3306,0,'2018-01-19 00:00:00','2018-01-19 08:41:28','2018-09-01 00:00:00','2018-09-01 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14487,'TK1411-13841',1,3306,0,'2018-01-19 00:00:00','2018-01-19 08:41:28','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14488,'TK1411-13842',1,3306,0,'2018-01-19 00:00:00','2018-01-19 08:41:29','2018-10-19 00:00:00','2018-10-19 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14489,'TK1411-13843',1,3307,0,'2018-01-22 00:00:00','2018-01-22 10:59:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14490,'TK1411-13844',1,3307,14491,'2018-01-22 00:00:00','2018-01-22 10:59:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14491,'TK1411-13845',1,3307,0,'2018-01-22 00:00:00','2018-01-24 15:12:48','2018-01-22 00:00:00','2018-01-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14492,'TK1512-13846',1,3307,0,'2018-01-22 00:00:00','2018-01-22 10:59:08','2018-01-22 00:00:00','2018-02-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14493,'TK1411-13847',1,3307,0,'2018-01-22 00:00:00','2018-01-22 10:59:08','2018-05-05 01:00:00','2018-05-05 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14494,'TK1411-13848',1,3307,0,'2018-01-22 00:00:00','2018-01-22 10:59:08','2018-08-05 00:00:00','2018-08-05 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14495,'TK1411-13849',1,3307,0,'2018-01-22 00:00:00','2018-01-22 10:59:08','2018-09-04 00:00:00','2018-09-04 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14496,'TK1411-13850',1,3307,0,'2018-01-22 00:00:00','2018-01-22 10:59:08','2018-10-05 00:00:00','2018-10-05 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14497,'TK1411-13851',1,3307,0,'2018-01-22 00:00:00','2018-01-22 10:59:08','2018-10-22 00:00:00','2018-10-22 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14498,'TK1411-13852',1,3308,0,'2018-01-22 00:00:00','2018-01-22 14:37:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14499,'TK1411-13853',1,3308,14500,'2018-01-22 00:00:00','2018-01-22 14:37:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14500,'TK1411-13854',1,3308,0,'2018-01-22 00:00:00','2018-01-25 10:57:02','2018-01-22 00:00:00','2018-01-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14501,'TK1512-13855',1,3308,0,'2018-01-22 00:00:00','2018-01-22 14:37:11','2018-01-22 00:00:00','2018-02-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14502,'TK1411-13856',1,3308,0,'2018-01-22 00:00:00','2018-01-22 14:37:11','2018-05-05 01:00:00','2018-05-05 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14503,'TK1411-13857',1,3308,0,'2018-01-22 00:00:00','2018-01-22 14:37:11','2018-08-05 00:00:00','2018-08-05 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14504,'TK1411-13858',1,3308,0,'2018-01-22 00:00:00','2018-01-22 14:37:11','2018-09-04 00:00:00','2018-09-04 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14505,'TK1411-13859',1,3308,0,'2018-01-22 00:00:00','2018-01-22 14:37:11','2018-10-05 00:00:00','2018-10-05 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14506,'TK1411-13860',1,3308,0,'2018-01-22 00:00:00','2018-01-22 14:37:11','2018-10-22 00:00:00','2018-10-22 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14507,'TK1411-13861',1,3309,0,'2018-01-23 00:00:00','2018-01-23 08:02:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14508,'TK1411-13862',1,3309,14509,'2018-01-23 00:00:00','2018-01-23 08:02:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14509,'TK1411-13863',1,3309,0,'2018-01-23 00:00:00','2018-01-24 15:40:30','2018-01-23 00:00:00','2018-01-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14510,'TK1512-13864',1,3309,0,'2018-01-23 00:00:00','2018-01-23 08:02:37','2018-01-23 00:00:00','2018-02-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14511,'TK1411-13865',1,3309,0,'2018-01-23 00:00:00','2018-01-23 08:02:37','2018-05-06 01:00:00','2018-05-06 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14512,'TK1411-13866',1,3309,0,'2018-01-23 00:00:00','2018-01-23 08:02:37','2018-08-06 00:00:00','2018-08-06 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14513,'TK1411-13867',1,3309,0,'2018-01-23 00:00:00','2018-01-23 08:02:37','2018-09-05 00:00:00','2018-09-05 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14514,'TK1411-13868',1,3309,0,'2018-01-23 00:00:00','2018-01-23 08:02:37','2018-10-06 00:00:00','2018-10-06 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14515,'TK1411-13869',1,3309,0,'2018-01-23 00:00:00','2018-01-23 08:02:37','2018-10-23 00:00:00','2018-10-23 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14516,'TK1411-13870',1,3310,0,'2018-01-23 00:00:00','2018-01-23 08:30:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14517,'TK1411-13871',1,3310,14518,'2018-01-23 00:00:00','2018-01-23 08:30:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14518,'TK1411-13872',1,3310,0,'2018-01-23 00:00:00','2018-01-25 14:41:04','2018-01-23 00:00:00','2018-01-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14519,'TK1512-13873',1,3310,0,'2018-01-23 00:00:00','2018-01-23 08:30:25','2018-01-23 00:00:00','2018-02-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14520,'TK1411-13874',1,3310,0,'2018-01-23 00:00:00','2018-01-23 08:30:25','2018-05-06 01:00:00','2018-05-06 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14521,'TK1411-13875',1,3310,0,'2018-01-23 00:00:00','2018-01-23 08:30:25','2018-08-06 00:00:00','2018-08-06 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14522,'TK1411-13876',1,3310,0,'2018-01-23 00:00:00','2018-01-23 08:30:25','2018-09-05 00:00:00','2018-09-05 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14523,'TK1411-13877',1,3310,0,'2018-01-23 00:00:00','2018-01-23 08:30:25','2018-10-06 00:00:00','2018-10-06 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14524,'TK1411-13878',1,3310,0,'2018-01-23 00:00:00','2018-01-23 08:30:25','2018-10-23 00:00:00','2018-10-23 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14525,'TK1411-13879',1,3311,0,'2018-01-25 00:00:00','2018-01-25 11:31:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14526,'TK1411-13880',1,3311,14527,'2018-01-25 00:00:00','2018-01-25 11:31:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14527,'TK1411-13881',1,3311,0,'2018-01-25 00:00:00','2018-01-29 15:10:25','2018-01-25 00:00:00','2018-01-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14528,'TK1512-13882',1,3311,0,'2018-01-25 00:00:00','2018-01-25 11:31:10','2018-01-25 00:00:00','2018-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14529,'TK1411-13883',1,3311,0,'2018-01-25 00:00:00','2018-01-25 11:31:10','2018-05-08 01:00:00','2018-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14530,'TK1411-13884',1,3311,0,'2018-01-25 00:00:00','2018-01-25 11:31:10','2018-08-08 00:00:00','2018-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14531,'TK1411-13885',1,3311,0,'2018-01-25 00:00:00','2018-01-25 11:31:10','2018-09-07 00:00:00','2018-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14532,'TK1411-13886',1,3311,0,'2018-01-25 00:00:00','2018-01-25 11:31:10','2018-10-08 00:00:00','2018-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14533,'TK1411-13887',1,3311,0,'2018-01-25 00:00:00','2018-01-25 11:31:10','2018-10-25 00:00:00','2018-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14534,'TK1411-13888',1,3312,0,'2018-01-25 00:00:00','2018-01-25 13:27:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14535,'TK1411-13889',1,3312,14536,'2018-01-25 00:00:00','2018-01-25 13:27:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14536,'TK1411-13890',1,3312,0,'2018-01-25 00:00:00','2018-01-26 08:51:01','2018-01-25 00:00:00','2018-01-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14537,'TK1512-13891',1,3312,0,'2018-01-25 00:00:00','2018-01-25 13:27:47','2018-01-25 00:00:00','2018-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14538,'TK1411-13892',1,3312,0,'2018-01-25 00:00:00','2018-01-25 13:27:47','2018-05-08 01:00:00','2018-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14539,'TK1411-13893',1,3312,0,'2018-01-25 00:00:00','2018-01-25 13:27:47','2018-08-08 00:00:00','2018-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14540,'TK1411-13894',1,3312,0,'2018-01-25 00:00:00','2018-01-25 13:27:47','2018-09-07 00:00:00','2018-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14541,'TK1411-13895',1,3312,0,'2018-01-25 00:00:00','2018-01-25 13:27:47','2018-10-08 00:00:00','2018-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14542,'TK1411-13896',1,3312,0,'2018-01-25 00:00:00','2018-01-25 13:27:47','2018-10-25 00:00:00','2018-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14543,'TK1411-13897',1,3313,0,'2018-01-25 00:00:00','2018-01-25 15:50:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14544,'TK1411-13898',1,3313,14545,'2018-01-25 00:00:00','2018-01-25 15:50:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14545,'TK1411-13899',1,3313,0,'2018-01-25 00:00:00','2018-02-07 14:54:40','2018-01-25 00:00:00','2018-01-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14546,'TK1512-13900',1,3313,0,'2018-01-25 00:00:00','2018-01-25 15:50:09','2018-01-25 00:00:00','2018-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14547,'TK1411-13901',1,3313,0,'2018-01-25 00:00:00','2018-01-25 15:50:09','2018-05-08 01:00:00','2018-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14548,'TK1411-13902',1,3313,0,'2018-01-25 00:00:00','2018-01-25 15:50:09','2018-08-08 00:00:00','2018-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14549,'TK1411-13903',1,3313,0,'2018-01-25 00:00:00','2018-01-25 15:50:09','2018-09-07 00:00:00','2018-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14550,'TK1411-13904',1,3313,0,'2018-01-25 00:00:00','2018-01-25 15:50:09','2018-10-08 00:00:00','2018-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14551,'TK1411-13905',1,3313,0,'2018-01-25 00:00:00','2018-01-25 15:50:09','2018-10-25 00:00:00','2018-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14552,'TK1411-13906',1,3314,0,'2018-01-26 00:00:00','2018-01-26 07:52:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14553,'TK1411-13907',1,3314,14554,'2018-01-26 00:00:00','2018-01-26 07:52:56',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14554,'TK1411-13908',1,3314,0,'2018-01-26 00:00:00','2018-02-07 14:59:03','2018-01-26 00:00:00','2018-01-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14555,'TK1512-13909',1,3314,0,'2018-01-26 00:00:00','2018-01-26 07:52:56','2018-01-26 00:00:00','2018-02-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14556,'TK1411-13910',1,3314,0,'2018-01-26 00:00:00','2018-01-26 07:52:56','2018-05-09 01:00:00','2018-05-09 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14557,'TK1411-13911',1,3314,0,'2018-01-26 00:00:00','2018-01-26 07:52:56','2018-08-09 00:00:00','2018-08-09 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14558,'TK1411-13912',1,3314,0,'2018-01-26 00:00:00','2018-01-26 07:52:56','2018-09-08 00:00:00','2018-09-08 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14559,'TK1411-13913',1,3314,0,'2018-01-26 00:00:00','2018-01-26 07:52:56','2018-10-09 00:00:00','2018-10-09 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14560,'TK1411-13914',1,3314,0,'2018-01-26 00:00:00','2018-01-26 07:52:56','2018-10-26 00:00:00','2018-10-26 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14561,'TK1411-13915',1,3315,0,'2018-01-29 00:00:00','2018-01-29 09:22:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14562,'TK1411-13916',1,3315,14563,'2018-01-29 00:00:00','2018-01-29 09:22:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14563,'TK1411-13917',1,3315,0,'2018-01-29 00:00:00','2018-01-29 09:22:35','2018-01-29 00:00:00','2018-02-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14564,'TK1512-13918',1,3315,0,'2018-01-29 00:00:00','2018-01-29 09:22:35','2018-01-29 00:00:00','2018-02-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14565,'TK1411-13919',1,3315,0,'2018-01-29 00:00:00','2018-01-29 09:22:35','2018-05-12 01:00:00','2018-05-12 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14566,'TK1411-13920',1,3315,0,'2018-01-29 00:00:00','2018-01-29 09:22:35','2018-08-12 00:00:00','2018-08-12 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14567,'TK1411-13921',1,3315,0,'2018-01-29 00:00:00','2018-01-29 09:22:35','2018-09-11 00:00:00','2018-09-11 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14568,'TK1411-13922',1,3315,0,'2018-01-29 00:00:00','2018-01-29 09:22:35','2018-10-12 00:00:00','2018-10-12 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14569,'TK1411-13923',1,3315,0,'2018-01-29 00:00:00','2018-01-29 09:22:35','2018-10-28 23:00:00','2018-10-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14570,'TK1411-13924',1,3316,0,'2018-01-29 00:00:00','2018-01-29 09:34:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,10,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14571,'TK1411-13925',1,3316,14572,'2018-01-29 00:00:00','2018-01-29 09:34:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,10,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14572,'TK1411-13926',1,3316,0,'2018-01-29 00:00:00','2018-01-29 09:34:39','2018-01-29 00:00:00','2018-02-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,10,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14573,'TK1512-13927',1,3316,0,'2018-01-29 00:00:00','2018-01-29 09:34:39','2018-01-29 00:00:00','2018-02-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,10,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14574,'TK1411-13928',1,3316,0,'2018-01-29 00:00:00','2018-01-29 09:34:39','2018-05-12 01:00:00','2018-05-12 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,10,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14575,'TK1411-13929',1,3316,0,'2018-01-29 00:00:00','2018-01-29 09:34:39','2018-08-12 00:00:00','2018-08-12 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,10,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14576,'TK1411-13930',1,3316,0,'2018-01-29 00:00:00','2018-01-29 09:34:39','2018-09-11 00:00:00','2018-09-11 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,10,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14577,'TK1411-13931',1,3316,0,'2018-01-29 00:00:00','2018-01-29 09:34:39','2018-10-12 00:00:00','2018-10-12 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,10,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14578,'TK1411-13932',1,3316,0,'2018-01-29 00:00:00','2018-01-29 09:34:39','2018-10-28 23:00:00','2018-10-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,10,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14579,'TK1411-13933',1,3317,0,'2018-01-31 00:00:00','2018-01-31 12:28:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14580,'TK1411-13934',1,3317,14581,'2018-01-31 00:00:00','2018-01-31 12:28:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14581,'TK1411-13935',1,3317,0,'2018-01-31 00:00:00','2018-01-31 12:28:25','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14582,'TK1512-13936',1,3317,0,'2018-01-31 00:00:00','2018-01-31 12:28:25','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14583,'TK1411-13937',1,3317,0,'2018-01-31 00:00:00','2018-01-31 12:28:25','2018-05-14 01:00:00','2018-05-14 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14584,'TK1411-13938',1,3317,0,'2018-01-31 00:00:00','2018-01-31 12:28:25','2018-08-14 00:00:00','2018-08-14 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14585,'TK1411-13939',1,3317,0,'2018-01-31 00:00:00','2018-01-31 12:28:25','2018-09-13 00:00:00','2018-09-13 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14586,'TK1411-13940',1,3317,0,'2018-01-31 00:00:00','2018-01-31 12:28:25','2018-10-14 00:00:00','2018-10-14 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14587,'TK1411-13941',1,3317,0,'2018-01-31 00:00:00','2018-01-31 12:28:25','2018-10-30 23:00:00','2018-10-30 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14588,'TK1411-13942',1,3318,0,'2018-01-31 00:00:00','2018-01-31 13:27:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14589,'TK1411-13943',1,3318,14590,'2018-01-31 00:00:00','2018-01-31 13:27:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14590,'TK1411-13944',1,3318,0,'2018-01-31 00:00:00','2018-01-31 13:27:01','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14591,'TK1512-13945',1,3318,0,'2018-01-31 00:00:00','2018-01-31 13:27:01','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14592,'TK1411-13946',1,3318,0,'2018-01-31 00:00:00','2018-01-31 13:27:01','2018-05-14 01:00:00','2018-05-14 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14593,'TK1411-13947',1,3318,0,'2018-01-31 00:00:00','2018-01-31 13:27:01','2018-08-14 00:00:00','2018-08-14 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14594,'TK1411-13948',1,3318,0,'2018-01-31 00:00:00','2018-01-31 13:27:01','2018-09-13 00:00:00','2018-09-13 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14595,'TK1411-13949',1,3318,0,'2018-01-31 00:00:00','2018-01-31 13:27:01','2018-10-14 00:00:00','2018-10-14 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14596,'TK1411-13950',1,3318,0,'2018-01-31 00:00:00','2018-01-31 13:27:01','2018-10-30 23:00:00','2018-10-30 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14597,'TK1411-13951',1,3319,0,'2018-01-31 00:00:00','2018-01-31 13:58:42',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14598,'TK1411-13952',1,3319,14599,'2018-01-31 00:00:00','2018-01-31 13:58:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14599,'TK1411-13953',1,3319,0,'2018-01-31 00:00:00','2018-01-31 13:58:42','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14600,'TK1512-13954',1,3319,0,'2018-01-31 00:00:00','2018-01-31 13:58:42','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14601,'TK1411-13955',1,3319,0,'2018-01-31 00:00:00','2018-01-31 13:58:42','2018-05-14 01:00:00','2018-05-14 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14602,'TK1411-13956',1,3319,0,'2018-01-31 00:00:00','2018-01-31 13:58:42','2018-08-14 00:00:00','2018-08-14 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14603,'TK1411-13957',1,3319,0,'2018-01-31 00:00:00','2018-01-31 13:58:42','2018-09-13 00:00:00','2018-09-13 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14604,'TK1411-13958',1,3319,0,'2018-01-31 00:00:00','2018-01-31 13:58:42','2018-10-14 00:00:00','2018-10-14 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14605,'TK1411-13959',1,3319,0,'2018-01-31 00:00:00','2018-01-31 13:58:42','2018-10-30 23:00:00','2018-10-30 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14606,'TK1411-13960',1,3320,0,'2018-01-31 00:00:00','2018-01-31 14:27:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14607,'TK1411-13961',1,3320,14608,'2018-01-31 00:00:00','2018-01-31 14:27:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14608,'TK1411-13962',1,3320,0,'2018-01-31 00:00:00','2018-02-08 13:09:38','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14609,'TK1512-13963',1,3320,0,'2018-01-31 00:00:00','2018-01-31 14:27:21','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14610,'TK1411-13964',1,3320,0,'2018-01-31 00:00:00','2018-01-31 14:27:21','2018-05-14 01:00:00','2018-05-14 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14611,'TK1411-13965',1,3320,0,'2018-01-31 00:00:00','2018-01-31 14:27:21','2018-08-14 00:00:00','2018-08-14 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14612,'TK1411-13966',1,3320,0,'2018-01-31 00:00:00','2018-01-31 14:27:21','2018-09-13 00:00:00','2018-09-13 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14613,'TK1411-13967',1,3320,0,'2018-01-31 00:00:00','2018-01-31 14:27:21','2018-10-14 00:00:00','2018-10-14 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14614,'TK1411-13968',1,3320,0,'2018-01-31 00:00:00','2018-01-31 14:27:21','2018-10-30 23:00:00','2018-10-30 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14615,'TK1411-13969',1,3321,0,'2018-01-31 00:00:00','2018-01-31 14:52:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14616,'TK1411-13970',1,3321,14617,'2018-01-31 00:00:00','2018-01-31 14:52:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14617,'TK1411-13971',1,3321,0,'2018-01-31 00:00:00','2018-01-31 14:52:00','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14618,'TK1512-13972',1,3321,0,'2018-01-31 00:00:00','2018-01-31 14:52:00','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14619,'TK1411-13973',1,3321,0,'2018-01-31 00:00:00','2018-01-31 14:52:00','2018-05-14 01:00:00','2018-05-14 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14620,'TK1411-13974',1,3321,0,'2018-01-31 00:00:00','2018-01-31 14:52:00','2018-08-14 00:00:00','2018-08-14 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14621,'TK1411-13975',1,3321,0,'2018-01-31 00:00:00','2018-01-31 14:52:01','2018-09-13 00:00:00','2018-09-13 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14622,'TK1411-13976',1,3321,0,'2018-01-31 00:00:00','2018-01-31 14:52:01','2018-10-14 00:00:00','2018-10-14 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14623,'TK1411-13977',1,3321,0,'2018-01-31 00:00:00','2018-01-31 14:52:01','2018-10-30 23:00:00','2018-10-30 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14624,'TK1411-13978',1,3322,0,'2018-01-31 00:00:00','2018-01-31 15:03:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14625,'TK1411-13979',1,3322,14626,'2018-01-31 00:00:00','2018-01-31 15:03:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14626,'TK1411-13980',1,3322,0,'2018-01-31 00:00:00','2018-01-31 15:05:26','2018-01-31 00:00:00','2018-02-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14627,'TK1512-13981',1,3322,0,'2018-01-31 00:00:00','2018-01-31 15:03:39','2018-01-31 00:00:00','2018-02-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14628,'TK1411-13982',1,3322,0,'2018-01-31 00:00:00','2018-01-31 15:03:39','2018-05-14 01:00:00','2018-05-14 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14629,'TK1411-13983',1,3322,0,'2018-01-31 00:00:00','2018-01-31 15:03:39','2018-08-14 00:00:00','2018-08-14 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14630,'TK1411-13984',1,3322,0,'2018-01-31 00:00:00','2018-01-31 15:03:40','2018-09-13 00:00:00','2018-09-13 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14631,'TK1411-13985',1,3322,0,'2018-01-31 00:00:00','2018-01-31 15:03:40','2018-10-14 00:00:00','2018-10-14 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14632,'TK1411-13986',1,3322,0,'2018-01-31 00:00:00','2018-01-31 15:03:40','2018-10-30 23:00:00','2018-10-30 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14633,'TK1411-13987',1,3323,0,'2018-02-01 00:00:00','2018-02-01 15:26:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14634,'TK1411-13988',1,3323,14635,'2018-02-01 00:00:00','2018-02-01 15:26:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14635,'TK1411-13989',1,3323,0,'2018-02-01 00:00:00','2018-02-06 11:00:08','2018-02-01 00:00:00','2018-02-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14636,'TK1512-13990',1,3323,0,'2018-02-01 00:00:00','2018-02-01 15:26:33','2018-02-01 00:00:00','2018-02-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14637,'TK1411-13991',1,3323,0,'2018-02-01 00:00:00','2018-02-01 15:26:33','2018-05-15 01:00:00','2018-05-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14638,'TK1411-13992',1,3323,0,'2018-02-01 00:00:00','2018-02-01 15:26:33','2018-08-15 00:00:00','2018-08-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14639,'TK1411-13993',1,3323,0,'2018-02-01 00:00:00','2018-02-01 15:26:33','2018-09-14 00:00:00','2018-09-14 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14640,'TK1411-13994',1,3323,0,'2018-02-01 00:00:00','2018-02-01 15:26:33','2018-10-15 00:00:00','2018-10-15 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14641,'TK1411-13995',1,3323,0,'2018-02-01 00:00:00','2018-02-01 15:26:34','2018-10-31 23:00:00','2018-10-31 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14642,'TK1411-13996',1,3324,0,'2018-02-01 00:00:00','2018-02-01 15:30:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14643,'TK1411-13997',1,3324,14644,'2018-02-01 00:00:00','2018-02-01 15:30:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14644,'TK1411-13998',1,3324,0,'2018-02-01 00:00:00','2018-02-05 14:37:46','2018-02-01 00:00:00','2018-02-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14645,'TK1512-13999',1,3324,0,'2018-02-01 00:00:00','2018-02-01 15:30:38','2018-02-01 00:00:00','2018-02-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14646,'TK1411-14000',1,3324,0,'2018-02-01 00:00:00','2018-02-01 15:30:38','2018-05-15 01:00:00','2018-05-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14647,'TK1411-14001',1,3324,0,'2018-02-01 00:00:00','2018-02-01 15:30:38','2018-08-15 00:00:00','2018-08-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14648,'TK1411-14002',1,3324,0,'2018-02-01 00:00:00','2018-02-01 15:30:38','2018-09-14 00:00:00','2018-09-14 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14649,'TK1411-14003',1,3324,0,'2018-02-01 00:00:00','2018-02-01 15:30:38','2018-10-15 00:00:00','2018-10-15 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14650,'TK1411-14004',1,3324,0,'2018-02-01 00:00:00','2018-02-01 15:30:38','2018-10-31 23:00:00','2018-10-31 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14651,'TK1411-14005',1,3325,0,'2018-02-02 00:00:00','2018-02-02 09:52:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14652,'TK1411-14006',1,3325,14653,'2018-02-02 00:00:00','2018-02-02 09:52:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14653,'TK1411-14007',1,3325,0,'2018-02-02 00:00:00','2018-02-08 15:10:37','2018-02-02 00:00:00','2018-02-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14654,'TK1512-14008',1,3325,0,'2018-02-02 00:00:00','2018-02-02 09:52:24','2018-02-02 00:00:00','2018-02-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14655,'TK1411-14009',1,3325,0,'2018-02-02 00:00:00','2018-02-02 09:52:24','2018-05-16 01:00:00','2018-05-16 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14656,'TK1411-14010',1,3325,0,'2018-02-02 00:00:00','2018-02-02 09:52:24','2018-08-16 00:00:00','2018-08-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14657,'TK1411-14011',1,3325,0,'2018-02-02 00:00:00','2018-02-02 09:52:24','2018-09-15 00:00:00','2018-09-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14658,'TK1411-14012',1,3325,0,'2018-02-02 00:00:00','2018-02-02 09:52:24','2018-10-16 00:00:00','2018-10-16 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14659,'TK1411-14013',1,3325,0,'2018-02-02 00:00:00','2018-02-02 09:52:24','2018-11-01 23:00:00','2018-11-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14660,'TK1411-14014',1,3326,0,'2018-02-02 00:00:00','2018-02-02 11:14:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14661,'TK1411-14015',1,3326,14662,'2018-02-02 00:00:00','2018-02-02 11:14:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14662,'TK1411-14016',1,3326,0,'2018-02-02 00:00:00','2018-02-07 15:22:45','2018-02-02 00:00:00','2018-02-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14663,'TK1512-14017',1,3326,0,'2018-02-02 00:00:00','2018-02-02 11:14:04','2018-02-02 00:00:00','2018-02-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14664,'TK1411-14018',1,3326,0,'2018-02-02 00:00:00','2018-02-02 11:14:04','2018-05-16 01:00:00','2018-05-16 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14665,'TK1411-14019',1,3326,0,'2018-02-02 00:00:00','2018-02-02 11:14:04','2018-08-16 00:00:00','2018-08-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14666,'TK1411-14020',1,3326,0,'2018-02-02 00:00:00','2018-02-02 11:14:04','2018-09-15 00:00:00','2018-09-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14667,'TK1411-14021',1,3326,0,'2018-02-02 00:00:00','2018-02-02 11:14:04','2018-10-16 00:00:00','2018-10-16 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14668,'TK1411-14022',1,3326,0,'2018-02-02 00:00:00','2018-02-02 11:14:04','2018-11-01 23:00:00','2018-11-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14669,'TK1411-14023',1,3327,0,'2018-02-06 00:00:00','2018-02-06 11:37:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14670,'TK1411-14024',1,3327,14671,'2018-02-06 00:00:00','2018-02-06 11:37:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14671,'TK1411-14025',1,3327,0,'2018-02-06 00:00:00','2018-02-06 11:37:30','2018-02-06 00:00:00','2018-02-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14672,'TK1512-14026',1,3327,0,'2018-02-06 00:00:00','2018-02-06 11:37:30','2018-02-06 00:00:00','2018-02-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14673,'TK1411-14027',1,3327,0,'2018-02-06 00:00:00','2018-02-06 11:37:30','2018-05-20 01:00:00','2018-05-20 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14674,'TK1411-14028',1,3327,0,'2018-02-06 00:00:00','2018-02-06 11:37:30','2018-08-20 00:00:00','2018-08-20 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14675,'TK1411-14029',1,3327,0,'2018-02-06 00:00:00','2018-02-06 11:37:30','2018-09-19 00:00:00','2018-09-19 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14676,'TK1411-14030',1,3327,0,'2018-02-06 00:00:00','2018-02-06 11:37:30','2018-10-20 00:00:00','2018-10-20 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14677,'TK1411-14031',1,3327,0,'2018-02-06 00:00:00','2018-02-06 11:37:30','2018-11-05 23:00:00','2018-11-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14678,'TK1411-14032',1,3328,0,'2018-02-07 00:00:00','2018-02-07 10:43:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14679,'TK1411-14033',1,3328,14680,'2018-02-07 00:00:00','2018-02-07 10:43:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14680,'TK1411-14034',1,3328,0,'2018-02-07 00:00:00','2018-02-07 10:44:11','2018-02-07 00:00:00','2018-02-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14681,'TK1512-14035',1,3328,0,'2018-02-07 00:00:00','2018-02-07 10:43:43','2018-02-07 00:00:00','2018-02-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14682,'TK1411-14036',1,3328,0,'2018-02-07 00:00:00','2018-02-07 10:43:43','2018-05-21 01:00:00','2018-05-21 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14683,'TK1411-14037',1,3328,0,'2018-02-07 00:00:00','2018-02-07 10:43:43','2018-08-21 00:00:00','2018-08-21 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14684,'TK1411-14038',1,3328,0,'2018-02-07 00:00:00','2018-02-07 10:43:43','2018-09-20 00:00:00','2018-09-20 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14685,'TK1411-14039',1,3328,0,'2018-02-07 00:00:00','2018-02-07 10:43:43','2018-10-21 00:00:00','2018-10-21 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14686,'TK1411-14040',1,3328,0,'2018-02-07 00:00:00','2018-02-07 10:43:43','2018-11-06 23:00:00','2018-11-06 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14687,'TK1411-14041',1,3329,0,'2018-02-07 00:00:00','2018-02-07 15:45:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14688,'TK1411-14042',1,3329,14689,'2018-02-07 00:00:00','2018-02-07 15:45:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14689,'TK1411-14043',1,3329,0,'2018-02-07 00:00:00','2018-02-09 15:05:31','2018-02-07 00:00:00','2018-02-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',19800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14690,'TK1512-14044',1,3329,0,'2018-02-07 00:00:00','2018-02-07 15:45:08','2018-02-07 00:00:00','2018-02-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14691,'TK1411-14045',1,3329,0,'2018-02-07 00:00:00','2018-02-07 15:45:08','2018-05-21 01:00:00','2018-05-21 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14692,'TK1411-14046',1,3329,0,'2018-02-07 00:00:00','2018-02-07 15:45:08','2018-08-21 00:00:00','2018-08-21 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14693,'TK1411-14047',1,3329,0,'2018-02-07 00:00:00','2018-02-07 15:45:08','2018-09-20 00:00:00','2018-09-20 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14694,'TK1411-14048',1,3329,0,'2018-02-07 00:00:00','2018-02-07 15:45:08','2018-10-21 00:00:00','2018-10-21 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14695,'TK1411-14049',1,3329,0,'2018-02-07 00:00:00','2018-02-07 15:45:08','2018-11-06 23:00:00','2018-11-06 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14696,'TK1411-14050',1,3330,0,'2018-02-08 00:00:00','2018-02-08 07:46:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14697,'TK1411-14051',1,3330,14698,'2018-02-08 00:00:00','2018-02-08 07:46:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14698,'TK1411-14052',1,3330,0,'2018-02-08 00:00:00','2018-02-12 13:50:14','2018-02-08 00:00:00','2018-02-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14699,'TK1512-14053',1,3330,0,'2018-02-08 00:00:00','2018-02-08 07:46:18','2018-02-08 00:00:00','2018-02-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14700,'TK1411-14054',1,3330,0,'2018-02-08 00:00:00','2018-02-08 07:46:18','2018-05-22 01:00:00','2018-05-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14701,'TK1411-14055',1,3330,0,'2018-02-08 00:00:00','2018-02-08 07:46:18','2018-08-22 00:00:00','2018-08-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14702,'TK1411-14056',1,3330,0,'2018-02-08 00:00:00','2018-02-08 07:46:18','2018-09-21 00:00:00','2018-09-21 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14703,'TK1411-14057',1,3330,0,'2018-02-08 00:00:00','2018-02-08 07:46:18','2018-10-22 00:00:00','2018-10-22 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14704,'TK1411-14058',1,3330,0,'2018-02-08 00:00:00','2018-02-08 07:46:18','2018-11-07 23:00:00','2018-11-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14705,'TK1411-14059',1,3331,0,'2018-02-08 00:00:00','2018-02-08 08:54:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14706,'TK1411-14060',1,3331,14707,'2018-02-08 00:00:00','2018-02-08 08:54:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14707,'TK1411-14061',1,3331,0,'2018-02-08 00:00:00','2018-02-15 07:33:44','2018-02-08 00:00:00','2018-02-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14708,'TK1512-14062',1,3331,0,'2018-02-08 00:00:00','2018-02-08 08:54:54','2018-02-08 00:00:00','2018-02-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14709,'TK1411-14063',1,3331,0,'2018-02-08 00:00:00','2018-02-08 08:54:54','2018-05-22 01:00:00','2018-05-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14710,'TK1411-14064',1,3331,0,'2018-02-08 00:00:00','2018-02-08 08:54:54','2018-08-22 00:00:00','2018-08-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14711,'TK1411-14065',1,3331,0,'2018-02-08 00:00:00','2018-02-08 08:54:54','2018-09-21 00:00:00','2018-09-21 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14712,'TK1411-14066',1,3331,0,'2018-02-08 00:00:00','2018-02-08 08:54:54','2018-10-22 00:00:00','2018-10-22 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14713,'TK1411-14067',1,3331,0,'2018-02-08 00:00:00','2018-02-08 08:54:54','2018-11-07 23:00:00','2018-11-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14714,'TK1411-14068',1,3332,0,'2018-02-08 00:00:00','2018-02-08 09:52:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14715,'TK1411-14069',1,3332,14716,'2018-02-08 00:00:00','2018-02-08 09:52:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14716,'TK1411-14070',1,3332,0,'2018-02-08 00:00:00','2018-02-22 08:26:14','2018-02-08 00:00:00','2018-02-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14717,'TK1512-14071',1,3332,0,'2018-02-08 00:00:00','2018-02-08 09:52:04','2018-02-08 00:00:00','2018-02-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14718,'TK1411-14072',1,3332,0,'2018-02-08 00:00:00','2018-02-08 09:52:04','2018-05-22 01:00:00','2018-05-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14719,'TK1411-14073',1,3332,0,'2018-02-08 00:00:00','2018-02-08 09:52:04','2018-08-22 00:00:00','2018-08-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14720,'TK1411-14074',1,3332,0,'2018-02-08 00:00:00','2018-02-08 09:52:04','2018-09-21 00:00:00','2018-09-21 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14721,'TK1411-14075',1,3332,0,'2018-02-08 00:00:00','2018-02-08 09:52:04','2018-10-22 00:00:00','2018-10-22 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14722,'TK1411-14076',1,3332,0,'2018-02-08 00:00:00','2018-02-08 09:52:04','2018-11-07 23:00:00','2018-11-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14723,'TK1411-14077',1,3333,0,'2018-02-08 00:00:00','2018-02-08 15:04:55',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14724,'TK1411-14078',1,3333,14725,'2018-02-08 00:00:00','2018-02-08 15:04:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14725,'TK1411-14079',1,3333,0,'2018-02-08 00:00:00','2018-02-13 08:43:21','2018-02-08 00:00:00','2018-02-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14726,'TK1512-14080',1,3333,0,'2018-02-08 00:00:00','2018-02-08 15:04:55','2018-02-08 00:00:00','2018-02-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14727,'TK1411-14081',1,3333,0,'2018-02-08 00:00:00','2018-02-08 15:04:55','2018-05-22 01:00:00','2018-05-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14728,'TK1411-14082',1,3333,0,'2018-02-08 00:00:00','2018-02-08 15:04:55','2018-08-22 00:00:00','2018-08-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14729,'TK1411-14083',1,3333,0,'2018-02-08 00:00:00','2018-02-08 15:04:55','2018-09-21 00:00:00','2018-09-21 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14730,'TK1411-14084',1,3333,0,'2018-02-08 00:00:00','2018-02-08 15:04:55','2018-10-22 00:00:00','2018-10-22 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14731,'TK1411-14085',1,3333,0,'2018-02-08 00:00:00','2018-02-08 15:04:55','2018-11-07 23:00:00','2018-11-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14732,'TK1411-14086',1,3334,0,'2018-02-09 00:00:00','2018-02-09 08:19:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14733,'TK1411-14087',1,3334,14734,'2018-02-09 00:00:00','2018-02-09 08:19:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14734,'TK1411-14088',1,3334,0,'2018-02-09 00:00:00','2018-02-14 09:48:51','2018-02-09 00:00:00','2018-02-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14735,'TK1512-14089',1,3334,0,'2018-02-09 00:00:00','2018-02-09 08:19:45','2018-02-09 00:00:00','2018-02-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14736,'TK1411-14090',1,3334,0,'2018-02-09 00:00:00','2018-02-09 08:19:45','2018-05-23 01:00:00','2018-05-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14737,'TK1411-14091',1,3334,0,'2018-02-09 00:00:00','2018-02-09 08:19:45','2018-08-23 00:00:00','2018-08-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14738,'TK1411-14092',1,3334,0,'2018-02-09 00:00:00','2018-02-09 08:19:45','2018-09-22 00:00:00','2018-09-22 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14739,'TK1411-14093',1,3334,0,'2018-02-09 00:00:00','2018-02-09 08:19:45','2018-10-23 00:00:00','2018-10-23 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14740,'TK1411-14094',1,3334,0,'2018-02-09 00:00:00','2018-02-09 08:19:45','2018-11-08 23:00:00','2018-11-08 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14741,'TK1411-14095',1,3335,0,'2018-02-09 00:00:00','2018-02-09 08:38:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14742,'TK1411-14096',1,3335,14743,'2018-02-09 00:00:00','2018-02-09 08:38:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14743,'TK1411-14097',1,3335,0,'2018-02-09 00:00:00','2018-02-21 16:27:07','2018-02-09 00:00:00','2018-02-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14744,'TK1512-14098',1,3335,0,'2018-02-09 00:00:00','2018-02-09 08:38:38','2018-02-09 00:00:00','2018-02-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14745,'TK1411-14099',1,3335,0,'2018-02-09 00:00:00','2018-02-09 08:38:38','2018-05-23 01:00:00','2018-05-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14746,'TK1411-14100',1,3335,0,'2018-02-09 00:00:00','2018-02-09 08:38:38','2018-08-23 00:00:00','2018-08-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14747,'TK1411-14101',1,3335,0,'2018-02-09 00:00:00','2018-02-09 08:38:38','2018-09-22 00:00:00','2018-09-22 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14748,'TK1411-14102',1,3335,0,'2018-02-09 00:00:00','2018-02-09 08:38:38','2018-10-23 00:00:00','2018-10-23 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14749,'TK1411-14103',1,3335,0,'2018-02-09 00:00:00','2018-02-09 08:38:38','2018-11-08 23:00:00','2018-11-08 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14750,'TK1411-14104',1,3336,0,'2018-02-09 00:00:00','2018-02-09 15:05:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14751,'TK1411-14105',1,3336,14752,'2018-02-09 00:00:00','2018-02-09 15:05:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14752,'TK1411-14106',1,3336,0,'2018-02-09 00:00:00','2018-02-09 15:05:46','2018-02-09 00:00:00','2018-02-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14753,'TK1512-14107',1,3336,0,'2018-02-09 00:00:00','2018-02-09 15:05:46','2018-02-09 00:00:00','2018-02-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14754,'TK1411-14108',1,3336,0,'2018-02-09 00:00:00','2018-02-09 15:05:46','2018-05-23 01:00:00','2018-05-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14755,'TK1411-14109',1,3336,0,'2018-02-09 00:00:00','2018-02-09 15:05:46','2018-08-23 00:00:00','2018-08-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14756,'TK1411-14110',1,3336,0,'2018-02-09 00:00:00','2018-02-09 15:05:46','2018-09-22 00:00:00','2018-09-22 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14757,'TK1411-14111',1,3336,0,'2018-02-09 00:00:00','2018-02-09 15:05:46','2018-10-23 00:00:00','2018-10-23 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14758,'TK1411-14112',1,3336,0,'2018-02-09 00:00:00','2018-02-09 15:05:46','2018-11-08 23:00:00','2018-11-08 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14759,'TK1411-14113',1,3337,0,'2018-02-14 00:00:00','2018-02-14 10:07:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14760,'TK1411-14114',1,3337,14761,'2018-02-14 00:00:00','2018-02-14 10:07:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14761,'TK1411-14115',1,3337,0,'2018-02-14 00:00:00','2018-02-14 10:08:11','2018-02-14 00:00:00','2018-02-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14762,'TK1512-14116',1,3337,0,'2018-02-14 00:00:00','2018-02-14 10:07:46','2018-02-14 00:00:00','2018-02-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14763,'TK1411-14117',1,3337,0,'2018-02-14 00:00:00','2018-02-14 10:07:46','2018-05-28 01:00:00','2018-05-28 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14764,'TK1411-14118',1,3337,0,'2018-02-14 00:00:00','2018-02-14 10:07:46','2018-08-28 00:00:00','2018-08-28 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14765,'TK1411-14119',1,3337,0,'2018-02-14 00:00:00','2018-02-14 10:07:46','2018-09-27 00:00:00','2018-09-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14766,'TK1411-14120',1,3337,0,'2018-02-14 00:00:00','2018-02-14 10:07:46','2018-10-28 00:00:00','2018-10-28 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14767,'TK1411-14121',1,3337,0,'2018-02-14 00:00:00','2018-02-14 10:07:46','2018-11-13 23:00:00','2018-11-13 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14768,'TK1411-14122',1,3338,0,'2018-02-16 00:00:00','2018-02-16 13:32:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14769,'TK1411-14123',1,3338,14770,'2018-02-16 00:00:00','2018-02-16 13:32:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14770,'TK1411-14124',1,3338,0,'2018-02-16 00:00:00','2018-02-19 14:22:20','2018-02-16 00:00:00','2018-02-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14771,'TK1512-14125',1,3338,0,'2018-02-16 00:00:00','2018-02-16 13:32:39','2018-02-16 00:00:00','2018-03-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14772,'TK1411-14126',1,3338,0,'2018-02-16 00:00:00','2018-02-16 13:32:39','2018-05-30 01:00:00','2018-05-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14773,'TK1411-14127',1,3338,0,'2018-02-16 00:00:00','2018-02-16 13:32:39','2018-08-30 00:00:00','2018-08-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14774,'TK1411-14128',1,3338,0,'2018-02-16 00:00:00','2018-02-16 13:32:39','2018-09-29 00:00:00','2018-09-29 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14775,'TK1411-14129',1,3338,0,'2018-02-16 00:00:00','2018-02-16 13:32:39','2018-10-29 23:00:00','2018-10-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14776,'TK1411-14130',1,3338,0,'2018-02-16 00:00:00','2018-02-16 13:32:39','2018-11-15 23:00:00','2018-11-15 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14777,'TK1411-14131',1,3339,0,'2018-02-16 00:00:00','2018-02-16 13:35:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14778,'TK1411-14132',1,3339,14779,'2018-02-16 00:00:00','2018-02-16 13:35:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14779,'TK1411-14133',1,3339,0,'2018-02-16 00:00:00','2018-02-16 13:36:29','2018-02-16 00:00:00','2018-02-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14780,'TK1512-14134',1,3339,0,'2018-02-16 00:00:00','2018-02-16 13:35:50','2018-02-16 00:00:00','2018-03-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14781,'TK1411-14135',1,3339,0,'2018-02-16 00:00:00','2018-02-16 13:35:50','2018-05-30 01:00:00','2018-05-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14782,'TK1411-14136',1,3339,0,'2018-02-16 00:00:00','2018-02-16 13:35:50','2018-08-30 00:00:00','2018-08-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14783,'TK1411-14137',1,3339,0,'2018-02-16 00:00:00','2018-02-16 13:35:50','2018-09-29 00:00:00','2018-09-29 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14784,'TK1411-14138',1,3339,0,'2018-02-16 00:00:00','2018-02-16 13:35:50','2018-10-29 23:00:00','2018-10-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14785,'TK1411-14139',1,3339,0,'2018-02-16 00:00:00','2018-02-16 13:35:50','2018-11-15 23:00:00','2018-11-15 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14786,'TK1411-14140',1,3340,0,'2018-02-19 00:00:00','2018-02-19 08:13:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14787,'TK1411-14141',1,3340,14788,'2018-02-19 00:00:00','2018-02-19 08:13:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14788,'TK1411-14142',1,3340,0,'2018-02-19 00:00:00','2018-02-22 15:55:04','2018-02-19 00:00:00','2018-02-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14789,'TK1512-14143',1,3340,0,'2018-02-19 00:00:00','2018-02-19 08:13:45','2018-02-19 00:00:00','2018-03-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14790,'TK1411-14144',1,3340,0,'2018-02-19 00:00:00','2018-02-19 08:13:45','2018-06-02 01:00:00','2018-06-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14791,'TK1411-14145',1,3340,0,'2018-02-19 00:00:00','2018-02-19 08:13:45','2018-09-02 00:00:00','2018-09-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14792,'TK1411-14146',1,3340,0,'2018-02-19 00:00:00','2018-02-19 08:13:45','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14793,'TK1411-14147',1,3340,0,'2018-02-19 00:00:00','2018-02-19 08:13:45','2018-11-01 23:00:00','2018-11-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14794,'TK1411-14148',1,3340,0,'2018-02-19 00:00:00','2018-02-19 08:13:45','2018-11-18 23:00:00','2018-11-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14795,'TK1411-14149',1,3341,0,'2018-02-19 00:00:00','2018-02-19 09:49:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14796,'TK1411-14150',1,3341,14797,'2018-02-19 00:00:00','2018-02-19 09:49:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14797,'TK1411-14151',1,3341,0,'2018-02-19 00:00:00','2018-02-26 14:24:05','2018-02-19 00:00:00','2018-02-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14798,'TK1512-14152',1,3341,0,'2018-02-19 00:00:00','2018-02-19 09:49:33','2018-02-19 00:00:00','2018-03-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14799,'TK1411-14153',1,3341,0,'2018-02-19 00:00:00','2018-02-19 09:49:33','2018-06-02 01:00:00','2018-06-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14800,'TK1411-14154',1,3341,0,'2018-02-19 00:00:00','2018-02-19 09:49:33','2018-09-02 00:00:00','2018-09-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14801,'TK1411-14155',1,3341,0,'2018-02-19 00:00:00','2018-02-19 09:49:33','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14802,'TK1411-14156',1,3341,0,'2018-02-19 00:00:00','2018-02-19 09:49:33','2018-11-01 23:00:00','2018-11-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14803,'TK1411-14157',1,3341,0,'2018-02-19 00:00:00','2018-02-19 09:49:33','2018-11-18 23:00:00','2018-11-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14804,'TK1411-14158',1,3342,0,'2018-02-19 00:00:00','2018-02-19 10:02:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14805,'TK1411-14159',1,3342,14806,'2018-02-19 00:00:00','2018-02-19 10:02:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14806,'TK1411-14160',1,3342,0,'2018-02-19 00:00:00','2018-02-19 10:03:04','2018-02-19 00:00:00','2018-02-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14807,'TK1512-14161',1,3342,0,'2018-02-19 00:00:00','2018-02-19 10:02:24','2018-02-19 00:00:00','2018-03-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14808,'TK1411-14162',1,3342,0,'2018-02-19 00:00:00','2018-02-19 10:02:24','2018-06-02 01:00:00','2018-06-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14809,'TK1411-14163',1,3342,0,'2018-02-19 00:00:00','2018-02-19 10:02:24','2018-09-02 00:00:00','2018-09-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14810,'TK1411-14164',1,3342,0,'2018-02-19 00:00:00','2018-02-19 10:02:24','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14811,'TK1411-14165',1,3342,0,'2018-02-19 00:00:00','2018-02-19 10:02:24','2018-11-01 23:00:00','2018-11-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14812,'TK1411-14166',1,3342,0,'2018-02-19 00:00:00','2018-02-19 10:02:24','2018-11-18 23:00:00','2018-11-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14813,'TK1411-14167',1,3343,0,'2018-02-20 00:00:00','2018-02-20 09:47:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14814,'TK1411-14168',1,3343,14815,'2018-02-20 00:00:00','2018-02-20 09:47:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14815,'TK1411-14169',1,3343,0,'2018-02-20 00:00:00','2018-02-20 09:47:30','2018-02-20 00:00:00','2018-03-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14816,'TK1512-14170',1,3343,0,'2018-02-20 00:00:00','2018-02-20 09:47:30','2018-02-20 00:00:00','2018-03-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14817,'TK1411-14171',1,3343,0,'2018-02-20 00:00:00','2018-02-20 09:47:30','2018-06-03 01:00:00','2018-06-03 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14818,'TK1411-14172',1,3343,0,'2018-02-20 00:00:00','2018-02-20 09:47:30','2018-09-03 00:00:00','2018-09-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14819,'TK1411-14173',1,3343,0,'2018-02-20 00:00:00','2018-02-20 09:47:30','2018-10-03 00:00:00','2018-10-03 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14820,'TK1411-14174',1,3343,0,'2018-02-20 00:00:00','2018-02-20 09:47:30','2018-11-02 23:00:00','2018-11-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14821,'TK1411-14175',1,3343,0,'2018-02-20 00:00:00','2018-02-20 09:47:30','2018-11-19 23:00:00','2018-11-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14822,'TK1411-14176',1,3344,0,'2018-02-21 00:00:00','2018-02-21 15:10:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14823,'TK1411-14177',1,3344,14824,'2018-02-21 00:00:00','2018-02-21 15:10:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14824,'TK1411-14178',1,3344,0,'2018-02-21 00:00:00','2018-02-21 15:10:09','2018-02-21 00:00:00','2018-03-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14825,'TK1512-14179',1,3344,0,'2018-02-21 00:00:00','2018-02-21 15:10:09','2018-02-21 00:00:00','2018-03-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14826,'TK1411-14180',1,3344,0,'2018-02-21 00:00:00','2018-02-21 15:10:09','2018-06-04 01:00:00','2018-06-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14827,'TK1411-14181',1,3344,0,'2018-02-21 00:00:00','2018-02-21 15:10:09','2018-09-04 00:00:00','2018-09-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14828,'TK1411-14182',1,3344,0,'2018-02-21 00:00:00','2018-02-21 15:10:09','2018-10-04 00:00:00','2018-10-04 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14829,'TK1411-14183',1,3344,0,'2018-02-21 00:00:00','2018-02-21 15:10:09','2018-11-03 23:00:00','2018-11-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14830,'TK1411-14184',1,3344,0,'2018-02-21 00:00:00','2018-02-21 15:10:09','2018-11-20 23:00:00','2018-11-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14831,'TK1411-14185',1,3345,0,'2018-02-22 00:00:00','2018-02-22 09:49:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14832,'TK1411-14186',1,3345,14833,'2018-02-22 00:00:00','2018-02-22 09:49:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14833,'TK1411-14187',1,3345,0,'2018-02-22 00:00:00','2018-02-23 09:35:24','2018-02-22 00:00:00','2018-02-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14834,'TK1512-14188',1,3345,0,'2018-02-22 00:00:00','2018-02-22 09:49:39','2018-02-22 00:00:00','2018-03-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14835,'TK1411-14189',1,3345,0,'2018-02-22 00:00:00','2018-02-22 09:49:39','2018-06-05 01:00:00','2018-06-05 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14836,'TK1411-14190',1,3345,0,'2018-02-22 00:00:00','2018-02-22 09:49:39','2018-09-05 00:00:00','2018-09-05 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14837,'TK1411-14191',1,3345,0,'2018-02-22 00:00:00','2018-02-22 09:49:39','2018-10-05 00:00:00','2018-10-05 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14838,'TK1411-14192',1,3345,0,'2018-02-22 00:00:00','2018-02-22 09:49:39','2018-11-04 23:00:00','2018-11-04 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14839,'TK1411-14193',1,3345,0,'2018-02-22 00:00:00','2018-02-22 09:49:39','2018-11-21 23:00:00','2018-11-21 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14840,'TK1411-14194',1,3346,0,'2018-02-26 00:00:00','2018-02-26 08:05:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14841,'TK1411-14195',1,3346,14842,'2018-02-26 00:00:00','2018-02-26 08:05:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14842,'TK1411-14196',1,3346,0,'2018-02-26 00:00:00','2018-02-28 09:12:27','2018-02-26 00:00:00','2018-02-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14843,'TK1512-14197',1,3346,0,'2018-02-26 00:00:00','2018-02-26 08:05:01','2018-02-26 00:00:00','2018-03-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14844,'TK1411-14198',1,3346,0,'2018-02-26 00:00:00','2018-02-26 08:05:01','2018-06-09 01:00:00','2018-06-09 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14845,'TK1411-14199',1,3346,0,'2018-02-26 00:00:00','2018-02-26 08:05:01','2018-09-09 00:00:00','2018-09-09 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14846,'TK1411-14200',1,3346,0,'2018-02-26 00:00:00','2018-02-26 08:05:01','2018-10-09 00:00:00','2018-10-09 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14847,'TK1411-14201',1,3346,0,'2018-02-26 00:00:00','2018-02-26 08:05:01','2018-11-08 23:00:00','2018-11-08 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14848,'TK1411-14202',1,3346,0,'2018-02-26 00:00:00','2018-02-26 08:05:01','2018-11-25 23:00:00','2018-11-25 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14849,'TK1411-14203',1,3347,0,'2018-02-26 00:00:00','2018-02-26 08:17:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14850,'TK1411-14204',1,3347,14851,'2018-02-26 00:00:00','2018-02-26 08:17:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14851,'TK1411-14205',1,3347,0,'2018-02-26 00:00:00','2018-03-01 10:09:06','2018-02-26 00:00:00','2018-02-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14852,'TK1512-14206',1,3347,0,'2018-02-26 00:00:00','2018-02-26 08:17:32','2018-02-26 00:00:00','2018-03-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14853,'TK1411-14207',1,3347,0,'2018-02-26 00:00:00','2018-02-26 08:17:32','2018-06-09 01:00:00','2018-06-09 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14854,'TK1411-14208',1,3347,0,'2018-02-26 00:00:00','2018-02-26 08:17:32','2018-09-09 00:00:00','2018-09-09 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14855,'TK1411-14209',1,3347,0,'2018-02-26 00:00:00','2018-02-26 08:17:32','2018-10-09 00:00:00','2018-10-09 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14856,'TK1411-14210',1,3347,0,'2018-02-26 00:00:00','2018-02-26 08:17:32','2018-11-08 23:00:00','2018-11-08 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14857,'TK1411-14211',1,3347,0,'2018-02-26 00:00:00','2018-02-26 08:17:32','2018-11-25 23:00:00','2018-11-25 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14858,'TK1411-14212',1,3348,0,'2018-02-27 00:00:00','2018-02-27 08:07:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14859,'TK1411-14213',1,3348,14860,'2018-02-27 00:00:00','2018-02-27 08:07:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14860,'TK1411-14214',1,3348,0,'2018-02-27 00:00:00','2018-02-27 08:07:20','2018-02-27 00:00:00','2018-03-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14861,'TK1512-14215',1,3348,0,'2018-02-27 00:00:00','2018-02-27 08:07:20','2018-02-27 00:00:00','2018-03-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14862,'TK1411-14216',1,3348,0,'2018-02-27 00:00:00','2018-02-27 08:07:20','2018-06-10 01:00:00','2018-06-10 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14863,'TK1411-14217',1,3348,0,'2018-02-27 00:00:00','2018-02-27 08:07:20','2018-09-10 00:00:00','2018-09-10 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14864,'TK1411-14218',1,3348,0,'2018-02-27 00:00:00','2018-02-27 08:07:20','2018-10-10 00:00:00','2018-10-10 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14865,'TK1411-14219',1,3348,0,'2018-02-27 00:00:00','2018-02-27 08:07:20','2018-11-09 23:00:00','2018-11-09 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14866,'TK1411-14220',1,3348,0,'2018-02-27 00:00:00','2018-02-27 08:07:20','2018-11-26 23:00:00','2018-11-26 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14867,'TK1411-14221',1,3349,0,'2018-02-27 00:00:00','2018-02-27 16:04:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14868,'TK1411-14222',1,3349,14869,'2018-02-27 00:00:00','2018-02-27 16:04:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14869,'TK1411-14223',1,3349,0,'2018-02-27 00:00:00','2018-03-02 13:44:20','2018-02-27 00:00:00','2018-02-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14870,'TK1512-14224',1,3349,0,'2018-02-27 00:00:00','2018-02-27 16:04:31','2018-02-27 00:00:00','2018-03-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14871,'TK1411-14225',1,3349,0,'2018-02-27 00:00:00','2018-02-27 16:04:31','2018-06-10 01:00:00','2018-06-10 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14872,'TK1411-14226',1,3349,0,'2018-02-27 00:00:00','2018-02-27 16:04:32','2018-09-10 00:00:00','2018-09-10 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14873,'TK1411-14227',1,3349,0,'2018-02-27 00:00:00','2018-02-27 16:04:32','2018-10-10 00:00:00','2018-10-10 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14874,'TK1411-14228',1,3349,0,'2018-02-27 00:00:00','2018-02-27 16:04:32','2018-11-09 23:00:00','2018-11-09 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14875,'TK1411-14229',1,3349,0,'2018-02-27 00:00:00','2018-02-27 16:04:32','2018-11-26 23:00:00','2018-11-26 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14876,'TK1411-14230',1,3350,0,'2018-02-28 00:00:00','2018-02-28 07:33:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14877,'TK1411-14231',1,3350,14878,'2018-02-28 00:00:00','2018-02-28 07:33:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14878,'TK1411-14232',1,3350,0,'2018-02-28 00:00:00','2018-02-28 07:33:44','2018-02-28 00:00:00','2018-03-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14879,'TK1512-14233',1,3350,0,'2018-02-28 00:00:00','2018-02-28 07:33:44','2018-02-28 00:00:00','2018-03-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14880,'TK1411-14234',1,3350,0,'2018-02-28 00:00:00','2018-02-28 07:33:45','2018-06-11 01:00:00','2018-06-11 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14881,'TK1411-14235',1,3350,0,'2018-02-28 00:00:00','2018-02-28 07:33:45','2018-09-11 00:00:00','2018-09-11 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14882,'TK1411-14236',1,3350,0,'2018-02-28 00:00:00','2018-02-28 07:33:45','2018-10-11 00:00:00','2018-10-11 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14883,'TK1411-14237',1,3350,0,'2018-02-28 00:00:00','2018-02-28 07:33:45','2018-11-10 23:00:00','2018-11-10 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14884,'TK1411-14238',1,3350,0,'2018-02-28 00:00:00','2018-02-28 07:33:45','2018-11-27 23:00:00','2018-11-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14885,'TK1411-14239',1,3351,0,'2018-02-28 00:00:00','2018-02-28 07:36:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14886,'TK1411-14240',1,3351,14887,'2018-02-28 00:00:00','2018-02-28 07:36:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14887,'TK1411-14241',1,3351,0,'2018-02-28 00:00:00','2018-02-28 07:36:38','2018-02-28 00:00:00','2018-03-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14888,'TK1512-14242',1,3351,0,'2018-02-28 00:00:00','2018-02-28 07:36:38','2018-02-28 00:00:00','2018-03-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14889,'TK1411-14243',1,3351,0,'2018-02-28 00:00:00','2018-02-28 07:36:39','2018-06-11 01:00:00','2018-06-11 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14890,'TK1411-14244',1,3351,0,'2018-02-28 00:00:00','2018-02-28 07:36:39','2018-09-11 00:00:00','2018-09-11 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14891,'TK1411-14245',1,3351,0,'2018-02-28 00:00:00','2018-02-28 07:36:39','2018-10-11 00:00:00','2018-10-11 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14892,'TK1411-14246',1,3351,0,'2018-02-28 00:00:00','2018-02-28 07:36:39','2018-11-10 23:00:00','2018-11-10 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14893,'TK1411-14247',1,3351,0,'2018-02-28 00:00:00','2018-02-28 07:36:39','2018-11-27 23:00:00','2018-11-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14894,'TK1411-14248',1,3352,0,'2018-02-28 00:00:00','2018-02-28 12:33:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14895,'TK1411-14249',1,3352,14896,'2018-02-28 00:00:00','2018-02-28 12:33:57',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14896,'TK1411-14250',1,3352,0,'2018-02-28 00:00:00','2018-03-02 07:53:47','2018-02-28 00:00:00','2018-03-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14897,'TK1512-14251',1,3352,0,'2018-02-28 00:00:00','2018-02-28 12:33:57','2018-02-28 00:00:00','2018-03-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14898,'TK1411-14252',1,3352,0,'2018-02-28 00:00:00','2018-02-28 12:33:57','2018-06-11 01:00:00','2018-06-11 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14899,'TK1411-14253',1,3352,0,'2018-02-28 00:00:00','2018-02-28 12:33:57','2018-09-11 00:00:00','2018-09-11 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14900,'TK1411-14254',1,3352,0,'2018-02-28 00:00:00','2018-02-28 12:33:57','2018-10-11 00:00:00','2018-10-11 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14901,'TK1411-14255',1,3352,0,'2018-02-28 00:00:00','2018-02-28 12:33:57','2018-11-10 23:00:00','2018-11-10 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14902,'TK1411-14256',1,3352,0,'2018-02-28 00:00:00','2018-02-28 12:33:57','2018-11-27 23:00:00','2018-11-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14903,'TK1411-14257',1,3353,0,'2018-02-28 00:00:00','2018-02-28 15:33:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14904,'TK1411-14258',1,3353,14905,'2018-02-28 00:00:00','2018-02-28 15:33:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14905,'TK1411-14259',1,3353,0,'2018-02-28 00:00:00','2019-02-14 08:51:04','2018-02-28 00:00:00','2019-03-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14906,'TK1512-14260',1,3353,0,'2018-02-28 00:00:00','2018-02-28 15:33:02','2018-02-28 00:00:00','2018-03-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14907,'TK1411-14261',1,3353,0,'2018-02-28 00:00:00','2018-02-28 15:33:02','2018-06-11 01:00:00','2018-06-11 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14908,'TK1411-14262',1,3353,0,'2018-02-28 00:00:00','2018-02-28 15:33:02','2018-09-11 00:00:00','2018-09-11 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14909,'TK1411-14263',1,3353,0,'2018-02-28 00:00:00','2018-02-28 15:33:02','2018-10-11 00:00:00','2018-10-11 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14910,'TK1411-14264',1,3353,0,'2018-02-28 00:00:00','2018-02-28 15:33:02','2018-11-10 23:00:00','2018-11-10 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14911,'TK1411-14265',1,3353,0,'2018-02-28 00:00:00','2018-02-28 15:33:02','2018-11-27 23:00:00','2018-11-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14912,'TK1411-14266',1,3354,0,'2018-03-01 00:00:00','2018-03-01 08:08:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14913,'TK1411-14267',1,3354,14914,'2018-03-01 00:00:00','2018-03-01 08:08:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14914,'TK1411-14268',1,3354,0,'2018-03-01 00:00:00','2018-03-01 14:59:14','2018-03-01 00:00:00','2018-03-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14915,'TK1512-14269',1,3354,0,'2018-03-01 00:00:00','2018-03-01 08:08:18','2018-03-01 00:00:00','2018-03-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14916,'TK1411-14270',1,3354,0,'2018-03-01 00:00:00','2018-03-01 08:08:18','2018-06-12 01:00:00','2018-06-12 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14917,'TK1411-14271',1,3354,0,'2018-03-01 00:00:00','2018-03-01 08:08:18','2018-09-12 00:00:00','2018-09-12 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14918,'TK1411-14272',1,3354,0,'2018-03-01 00:00:00','2018-03-01 08:08:18','2018-10-12 00:00:00','2018-10-12 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14919,'TK1411-14273',1,3354,0,'2018-03-01 00:00:00','2018-03-01 08:08:18','2018-11-11 23:00:00','2018-11-11 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14920,'TK1411-14274',1,3354,0,'2018-03-01 00:00:00','2018-03-01 08:08:18','2018-11-28 23:00:00','2018-11-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14921,'TK1411-14275',1,3355,0,'2018-03-01 00:00:00','2018-03-01 08:10:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14922,'TK1411-14276',1,3355,14923,'2018-03-01 00:00:00','2018-03-01 08:10:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14923,'TK1411-14277',1,3355,0,'2018-03-01 00:00:00','2018-03-07 15:57:18','2018-03-01 00:00:00','2018-03-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',61200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14924,'TK1512-14278',1,3355,0,'2018-03-01 00:00:00','2018-03-01 08:10:08','2018-03-01 00:00:00','2018-03-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14925,'TK1411-14279',1,3355,0,'2018-03-01 00:00:00','2018-03-01 08:10:08','2018-06-12 01:00:00','2018-06-12 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14926,'TK1411-14280',1,3355,0,'2018-03-01 00:00:00','2018-03-01 08:10:08','2018-09-12 00:00:00','2018-09-12 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14927,'TK1411-14281',1,3355,0,'2018-03-01 00:00:00','2018-03-01 08:10:08','2018-10-12 00:00:00','2018-10-12 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14928,'TK1411-14282',1,3355,0,'2018-03-01 00:00:00','2018-03-01 08:10:08','2018-11-11 23:00:00','2018-11-11 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14929,'TK1411-14283',1,3355,0,'2018-03-01 00:00:00','2018-03-01 08:10:08','2018-11-28 23:00:00','2018-11-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14930,'TK1411-14284',1,3356,0,'2018-03-01 00:00:00','2018-03-01 10:01:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14931,'TK1411-14285',1,3356,14932,'2018-03-01 00:00:00','2018-03-01 10:01:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14932,'TK1411-14286',1,3356,0,'2018-03-01 00:00:00','2018-03-01 10:02:06','2018-03-01 00:00:00','2018-03-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14933,'TK1512-14287',1,3356,0,'2018-03-01 00:00:00','2018-03-01 10:01:40','2018-03-01 00:00:00','2018-03-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14934,'TK1411-14288',1,3356,0,'2018-03-01 00:00:00','2018-03-01 10:01:40','2018-06-12 01:00:00','2018-06-12 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14935,'TK1411-14289',1,3356,0,'2018-03-01 00:00:00','2018-03-01 10:01:40','2018-09-12 00:00:00','2018-09-12 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14936,'TK1411-14290',1,3356,0,'2018-03-01 00:00:00','2018-03-01 10:01:40','2018-10-12 00:00:00','2018-10-12 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14937,'TK1411-14291',1,3356,0,'2018-03-01 00:00:00','2018-03-01 10:01:40','2018-11-11 23:00:00','2018-11-11 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14938,'TK1411-14292',1,3356,0,'2018-03-01 00:00:00','2018-03-01 10:01:40','2018-11-28 23:00:00','2018-11-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14939,'TK1411-14293',1,3357,0,'2018-03-01 00:00:00','2018-03-01 14:27:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14940,'TK1411-14294',1,3357,14941,'2018-03-01 00:00:00','2018-03-01 14:27:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14941,'TK1411-14295',1,3357,0,'2018-03-01 00:00:00','2018-03-01 14:27:22','2018-03-01 00:00:00','2018-03-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14942,'TK1512-14296',1,3357,0,'2018-03-01 00:00:00','2018-03-01 14:27:22','2018-03-01 00:00:00','2018-03-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14943,'TK1411-14297',1,3357,0,'2018-03-01 00:00:00','2018-03-01 14:27:22','2018-06-12 01:00:00','2018-06-12 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14944,'TK1411-14298',1,3357,0,'2018-03-01 00:00:00','2018-03-01 14:27:22','2018-09-12 00:00:00','2018-09-12 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14945,'TK1411-14299',1,3357,0,'2018-03-01 00:00:00','2018-03-01 14:27:22','2018-10-12 00:00:00','2018-10-12 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14946,'TK1411-14300',1,3357,0,'2018-03-01 00:00:00','2018-03-01 14:27:22','2018-11-11 23:00:00','2018-11-11 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14947,'TK1411-14301',1,3357,0,'2018-03-01 00:00:00','2018-03-01 14:27:22','2018-11-28 23:00:00','2018-11-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14948,'TK1411-14302',1,3358,0,'2018-03-05 00:00:00','2018-03-05 13:16:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14949,'TK1411-14303',1,3358,14950,'2018-03-05 00:00:00','2018-03-05 13:16:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14950,'TK1411-14304',1,3358,0,'2018-03-05 00:00:00','2018-03-08 14:37:13','2018-03-05 00:00:00','2018-03-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14951,'TK1512-14305',1,3358,0,'2018-03-05 00:00:00','2018-03-05 13:16:43','2018-03-05 00:00:00','2018-03-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14952,'TK1411-14306',1,3358,0,'2018-03-05 00:00:00','2018-03-05 13:16:43','2018-06-16 01:00:00','2018-06-16 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14953,'TK1411-14307',1,3358,0,'2018-03-05 00:00:00','2018-03-05 13:16:43','2018-09-16 00:00:00','2018-09-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14954,'TK1411-14308',1,3358,0,'2018-03-05 00:00:00','2018-03-05 13:16:43','2018-10-16 00:00:00','2018-10-16 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14955,'TK1411-14309',1,3358,0,'2018-03-05 00:00:00','2018-03-05 13:16:43','2018-11-15 23:00:00','2018-11-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14956,'TK1411-14310',1,3358,0,'2018-03-05 00:00:00','2018-03-05 13:16:43','2018-12-02 23:00:00','2018-12-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14957,'TK1411-14311',1,3359,0,'2018-03-05 00:00:00','2018-03-05 15:12:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14958,'TK1411-14312',1,3359,14959,'2018-03-05 00:00:00','2018-03-05 15:12:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14959,'TK1411-14313',1,3359,0,'2018-03-05 00:00:00','2018-03-05 15:12:44','2018-03-05 00:00:00','2018-03-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14960,'TK1512-14314',1,3359,0,'2018-03-05 00:00:00','2018-03-05 15:12:44','2018-03-05 00:00:00','2018-03-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14961,'TK1411-14315',1,3359,0,'2018-03-05 00:00:00','2018-03-05 15:12:44','2018-06-16 01:00:00','2018-06-16 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14962,'TK1411-14316',1,3359,0,'2018-03-05 00:00:00','2018-03-05 15:12:44','2018-09-16 00:00:00','2018-09-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14963,'TK1411-14317',1,3359,0,'2018-03-05 00:00:00','2018-03-05 15:12:44','2018-10-16 00:00:00','2018-10-16 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14964,'TK1411-14318',1,3359,0,'2018-03-05 00:00:00','2018-03-05 15:12:44','2018-11-15 23:00:00','2018-11-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14965,'TK1411-14319',1,3359,0,'2018-03-05 00:00:00','2018-03-05 15:12:44','2018-12-02 23:00:00','2018-12-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14966,'TK1411-14320',1,3360,0,'2018-03-05 00:00:00','2018-03-05 15:31:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14967,'TK1411-14321',1,3360,14968,'2018-03-05 00:00:00','2018-03-05 15:31:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14968,'TK1411-14322',1,3360,0,'2018-03-05 00:00:00','2018-03-05 15:31:47','2018-03-05 00:00:00','2018-03-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14969,'TK1512-14323',1,3360,0,'2018-03-05 00:00:00','2018-03-05 15:31:21','2018-03-05 00:00:00','2018-03-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14970,'TK1411-14324',1,3360,0,'2018-03-05 00:00:00','2018-03-05 15:31:21','2018-06-16 01:00:00','2018-06-16 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14971,'TK1411-14325',1,3360,0,'2018-03-05 00:00:00','2018-03-05 15:31:21','2018-09-16 00:00:00','2018-09-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14972,'TK1411-14326',1,3360,0,'2018-03-05 00:00:00','2018-03-05 15:31:21','2018-10-16 00:00:00','2018-10-16 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14973,'TK1411-14327',1,3360,0,'2018-03-05 00:00:00','2018-03-05 15:31:21','2018-11-15 23:00:00','2018-11-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14974,'TK1411-14328',1,3360,0,'2018-03-05 00:00:00','2018-03-05 15:31:21','2018-12-02 23:00:00','2018-12-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14975,'TK1411-14329',1,3361,0,'2018-03-05 00:00:00','2018-03-05 15:55:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14976,'TK1411-14330',1,3361,14977,'2018-03-05 00:00:00','2018-03-05 15:55:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14977,'TK1411-14331',1,3361,0,'2018-03-05 00:00:00','2018-03-05 15:55:34','2018-03-05 00:00:00','2018-03-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14978,'TK1512-14332',1,3361,0,'2018-03-05 00:00:00','2018-03-05 15:55:34','2018-03-05 00:00:00','2018-03-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14979,'TK1411-14333',1,3361,0,'2018-03-05 00:00:00','2018-03-05 15:55:34','2018-06-16 01:00:00','2018-06-16 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14980,'TK1411-14334',1,3361,0,'2018-03-05 00:00:00','2018-03-05 15:55:34','2018-09-16 00:00:00','2018-09-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14981,'TK1411-14335',1,3361,0,'2018-03-05 00:00:00','2018-03-05 15:55:34','2018-10-16 00:00:00','2018-10-16 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14982,'TK1411-14336',1,3361,0,'2018-03-05 00:00:00','2018-03-05 15:55:34','2018-11-15 23:00:00','2018-11-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14983,'TK1411-14337',1,3361,0,'2018-03-05 00:00:00','2018-03-05 15:55:34','2018-12-02 23:00:00','2018-12-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14984,'TK1411-14338',1,3362,0,'2018-03-06 00:00:00','2018-03-06 08:15:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14985,'TK1411-14339',1,3362,14986,'2018-03-06 00:00:00','2018-03-06 08:15:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14986,'TK1411-14340',1,3362,0,'2018-03-06 00:00:00','2018-03-09 09:37:43','2018-03-06 00:00:00','2018-03-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14987,'TK1512-14341',1,3362,0,'2018-03-06 00:00:00','2018-03-06 08:15:41','2018-03-06 00:00:00','2018-03-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14988,'TK1411-14342',1,3362,0,'2018-03-06 00:00:00','2018-03-06 08:15:41','2018-06-17 01:00:00','2018-06-17 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14989,'TK1411-14343',1,3362,0,'2018-03-06 00:00:00','2018-03-06 08:15:41','2018-09-17 00:00:00','2018-09-17 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14990,'TK1411-14344',1,3362,0,'2018-03-06 00:00:00','2018-03-06 08:15:41','2018-10-17 00:00:00','2018-10-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14991,'TK1411-14345',1,3362,0,'2018-03-06 00:00:00','2018-03-06 08:15:41','2018-11-16 23:00:00','2018-11-16 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14992,'TK1411-14346',1,3362,0,'2018-03-06 00:00:00','2018-03-06 08:15:41','2018-12-03 23:00:00','2018-12-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14993,'TK1411-14347',1,3363,0,'2018-03-06 00:00:00','2018-03-06 08:33:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14994,'TK1411-14348',1,3363,14995,'2018-03-06 00:00:00','2018-03-06 08:33:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14995,'TK1411-14349',1,3363,0,'2018-03-06 00:00:00','2018-03-12 16:03:16','2018-03-06 00:00:00','2018-03-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14996,'TK1512-14350',1,3363,0,'2018-03-06 00:00:00','2018-03-06 08:33:40','2018-03-06 00:00:00','2018-03-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14997,'TK1411-14351',1,3363,0,'2018-03-06 00:00:00','2018-03-06 08:33:40','2018-06-17 01:00:00','2018-06-17 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14998,'TK1411-14352',1,3363,0,'2018-03-06 00:00:00','2018-03-06 08:33:40','2018-09-17 00:00:00','2018-09-17 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(14999,'TK1411-14353',1,3363,0,'2018-03-06 00:00:00','2018-03-06 08:33:40','2018-10-17 00:00:00','2018-10-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15000,'TK1411-14354',1,3363,0,'2018-03-06 00:00:00','2018-03-06 08:33:40','2018-11-16 23:00:00','2018-11-16 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15001,'TK1411-14355',1,3363,0,'2018-03-06 00:00:00','2018-03-06 08:33:40','2018-12-03 23:00:00','2018-12-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15002,'TK1411-14356',1,3364,0,'2018-03-06 00:00:00','2018-03-06 15:43:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15003,'TK1411-14357',1,3364,15004,'2018-03-06 00:00:00','2018-03-06 15:43:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15004,'TK1411-14358',1,3364,0,'2018-03-06 00:00:00','2018-03-16 08:11:22','2018-03-06 00:00:00','2018-03-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',16200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15005,'TK1512-14359',1,3364,0,'2018-03-06 00:00:00','2018-03-06 15:43:02','2018-03-06 00:00:00','2018-03-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15006,'TK1411-14360',1,3364,0,'2018-03-06 00:00:00','2018-03-06 15:43:02','2018-06-17 01:00:00','2018-06-17 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15007,'TK1411-14361',1,3364,0,'2018-03-06 00:00:00','2018-03-06 15:43:02','2018-09-17 00:00:00','2018-09-17 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15008,'TK1411-14362',1,3364,0,'2018-03-06 00:00:00','2018-03-06 15:43:02','2018-10-17 00:00:00','2018-10-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15009,'TK1411-14363',1,3364,0,'2018-03-06 00:00:00','2018-03-06 15:43:02','2018-11-16 23:00:00','2018-11-16 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15010,'TK1411-14364',1,3364,0,'2018-03-06 00:00:00','2018-03-06 15:43:02','2018-12-03 23:00:00','2018-12-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15011,'TK1411-14365',1,3365,0,'2018-03-07 00:00:00','2018-03-07 09:54:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15012,'TK1411-14366',1,3365,15013,'2018-03-07 00:00:00','2018-03-07 09:54:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15013,'TK1411-14367',1,3365,0,'2018-03-07 00:00:00','2018-03-07 09:54:14','2018-03-07 00:00:00','2018-03-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15014,'TK1512-14368',1,3365,0,'2018-03-07 00:00:00','2018-03-07 09:54:14','2018-03-07 00:00:00','2018-03-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15015,'TK1411-14369',1,3365,0,'2018-03-07 00:00:00','2018-03-07 09:54:14','2018-06-18 01:00:00','2018-06-18 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15016,'TK1411-14370',1,3365,0,'2018-03-07 00:00:00','2018-03-07 09:54:14','2018-09-18 00:00:00','2018-09-18 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15017,'TK1411-14371',1,3365,0,'2018-03-07 00:00:00','2018-03-07 09:54:14','2018-10-18 00:00:00','2018-10-18 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15018,'TK1411-14372',1,3365,0,'2018-03-07 00:00:00','2018-03-07 09:54:14','2018-11-17 23:00:00','2018-11-17 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15019,'TK1411-14373',1,3365,0,'2018-03-07 00:00:00','2018-03-07 09:54:14','2018-12-04 23:00:00','2018-12-04 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15020,'TK1411-14374',1,3366,0,'2018-03-07 00:00:00','2018-03-07 15:46:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15021,'TK1411-14375',1,3366,15022,'2018-03-07 00:00:00','2018-03-07 15:46:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15022,'TK1411-14376',1,3366,0,'2018-03-07 00:00:00','2018-03-14 08:35:20','2018-03-07 00:00:00','2018-03-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15023,'TK1512-14377',1,3366,0,'2018-03-07 00:00:00','2018-03-07 15:46:36','2018-03-07 00:00:00','2018-03-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15024,'TK1411-14378',1,3366,0,'2018-03-07 00:00:00','2018-03-07 15:46:36','2018-06-18 01:00:00','2018-06-18 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15025,'TK1411-14379',1,3366,0,'2018-03-07 00:00:00','2018-03-07 15:46:36','2018-09-18 00:00:00','2018-09-18 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15026,'TK1411-14380',1,3366,0,'2018-03-07 00:00:00','2018-03-07 15:46:36','2018-10-18 00:00:00','2018-10-18 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15027,'TK1411-14381',1,3366,0,'2018-03-07 00:00:00','2018-03-07 15:46:36','2018-11-17 23:00:00','2018-11-17 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15028,'TK1411-14382',1,3366,0,'2018-03-07 00:00:00','2018-03-07 15:46:36','2018-12-04 23:00:00','2018-12-04 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15029,'TK1411-14383',1,3367,0,'2018-03-08 00:00:00','2018-03-08 13:24:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15030,'TK1411-14384',1,3367,15031,'2018-03-08 00:00:00','2018-03-08 13:24:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15031,'TK1411-14385',1,3367,0,'2018-03-08 00:00:00','2018-03-08 13:24:16','2018-03-08 00:00:00','2018-03-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15032,'TK1512-14386',1,3367,0,'2018-03-08 00:00:00','2018-03-08 13:24:16','2018-03-08 00:00:00','2018-03-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15033,'TK1411-14387',1,3367,0,'2018-03-08 00:00:00','2018-03-08 13:24:16','2018-06-19 01:00:00','2018-06-19 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15034,'TK1411-14388',1,3367,0,'2018-03-08 00:00:00','2018-03-08 13:24:16','2018-09-19 00:00:00','2018-09-19 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15035,'TK1411-14389',1,3367,0,'2018-03-08 00:00:00','2018-03-08 13:24:16','2018-10-19 00:00:00','2018-10-19 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15036,'TK1411-14390',1,3367,0,'2018-03-08 00:00:00','2018-03-08 13:24:16','2018-11-18 23:00:00','2018-11-18 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15037,'TK1411-14391',1,3367,0,'2018-03-08 00:00:00','2018-03-08 13:24:16','2018-12-05 23:00:00','2018-12-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15038,'TK1411-14392',1,3368,0,'2018-03-09 00:00:00','2018-03-09 07:55:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15039,'TK1411-14393',1,3368,15040,'2018-03-09 00:00:00','2018-03-09 07:55:28',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15040,'TK1411-14394',1,3368,0,'2018-03-09 00:00:00','2018-03-13 09:16:22','2018-03-09 00:00:00','2018-03-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15041,'TK1512-14395',1,3368,0,'2018-03-09 00:00:00','2018-03-09 07:55:28','2018-03-09 00:00:00','2018-03-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15042,'TK1411-14396',1,3368,0,'2018-03-09 00:00:00','2018-03-09 07:55:28','2018-06-20 01:00:00','2018-06-20 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15043,'TK1411-14397',1,3368,0,'2018-03-09 00:00:00','2018-03-09 07:55:28','2018-09-20 00:00:00','2018-09-20 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15044,'TK1411-14398',1,3368,0,'2018-03-09 00:00:00','2018-03-09 07:55:28','2018-10-20 00:00:00','2018-10-20 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15045,'TK1411-14399',1,3368,0,'2018-03-09 00:00:00','2018-03-09 07:55:28','2018-11-19 23:00:00','2018-11-19 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15046,'TK1411-14400',1,3368,0,'2018-03-09 00:00:00','2018-03-09 07:55:28','2018-12-06 23:00:00','2018-12-06 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15047,'TK1411-14401',1,3369,0,'2018-03-09 00:00:00','2018-03-09 08:59:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15048,'TK1411-14402',1,3369,15049,'2018-03-09 00:00:00','2018-03-09 08:59:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15049,'TK1411-14403',1,3369,0,'2018-03-09 00:00:00','2018-03-09 08:59:02','2018-03-09 00:00:00','2018-03-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15050,'TK1512-14404',1,3369,0,'2018-03-09 00:00:00','2018-03-09 08:59:02','2018-03-09 00:00:00','2018-03-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15051,'TK1411-14405',1,3369,0,'2018-03-09 00:00:00','2018-03-09 08:59:02','2018-06-20 01:00:00','2018-06-20 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15052,'TK1411-14406',1,3369,0,'2018-03-09 00:00:00','2018-03-09 08:59:02','2018-09-20 00:00:00','2018-09-20 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15053,'TK1411-14407',1,3369,0,'2018-03-09 00:00:00','2018-03-09 08:59:02','2018-10-20 00:00:00','2018-10-20 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15054,'TK1411-14408',1,3369,0,'2018-03-09 00:00:00','2018-03-09 08:59:02','2018-11-19 23:00:00','2018-11-19 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15055,'TK1411-14409',1,3369,0,'2018-03-09 00:00:00','2018-03-09 08:59:02','2018-12-06 23:00:00','2018-12-06 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15056,'TK1411-14410',1,3370,0,'2018-03-09 00:00:00','2018-03-09 08:59:42',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15057,'TK1411-14411',1,3370,15058,'2018-03-09 00:00:00','2018-03-09 08:59:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15058,'TK1411-14412',1,3370,0,'2018-03-09 00:00:00','2018-03-09 09:00:18','2018-03-09 00:00:00','2018-03-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15059,'TK1512-14413',1,3370,0,'2018-03-09 00:00:00','2018-03-09 08:59:43','2018-03-09 00:00:00','2018-03-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15060,'TK1411-14414',1,3370,0,'2018-03-09 00:00:00','2018-03-09 08:59:43','2018-06-20 01:00:00','2018-06-20 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15061,'TK1411-14415',1,3370,0,'2018-03-09 00:00:00','2018-03-09 08:59:43','2018-09-20 00:00:00','2018-09-20 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15062,'TK1411-14416',1,3370,0,'2018-03-09 00:00:00','2018-03-09 08:59:43','2018-10-20 00:00:00','2018-10-20 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15063,'TK1411-14417',1,3370,0,'2018-03-09 00:00:00','2018-03-09 08:59:43','2018-11-19 23:00:00','2018-11-19 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15064,'TK1411-14418',1,3370,0,'2018-03-09 00:00:00','2018-03-09 08:59:43','2018-12-06 23:00:00','2018-12-06 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15065,'TK1411-14419',1,3371,0,'2018-03-09 00:00:00','2018-03-09 14:26:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15066,'TK1411-14420',1,3371,15067,'2018-03-09 00:00:00','2018-03-09 14:26:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15067,'TK1411-14421',1,3371,0,'2018-03-09 00:00:00','2018-03-09 14:27:01','2018-03-09 00:00:00','2018-03-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15068,'TK1512-14422',1,3371,0,'2018-03-09 00:00:00','2018-03-09 14:26:27','2018-03-09 00:00:00','2018-03-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15069,'TK1411-14423',1,3371,0,'2018-03-09 00:00:00','2018-03-09 14:26:27','2018-06-20 01:00:00','2018-06-20 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15070,'TK1411-14424',1,3371,0,'2018-03-09 00:00:00','2018-03-09 14:26:27','2018-09-20 00:00:00','2018-09-20 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15071,'TK1411-14425',1,3371,0,'2018-03-09 00:00:00','2018-03-09 14:26:27','2018-10-20 00:00:00','2018-10-20 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15072,'TK1411-14426',1,3371,0,'2018-03-09 00:00:00','2018-03-09 14:26:27','2018-11-19 23:00:00','2018-11-19 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15073,'TK1411-14427',1,3371,0,'2018-03-09 00:00:00','2018-03-09 14:26:27','2018-12-06 23:00:00','2018-12-06 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15074,'TK1411-14428',1,3372,0,'2018-03-12 00:00:00','2018-03-12 09:00:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15075,'TK1411-14429',1,3372,15076,'2018-03-12 00:00:00','2018-03-12 09:00:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15076,'TK1411-14430',1,3372,0,'2018-03-12 00:00:00','2018-03-14 11:00:45','2018-03-12 00:00:00','2018-03-14 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15077,'TK1512-14431',1,3372,0,'2018-03-12 00:00:00','2018-03-12 09:00:28','2018-03-12 00:00:00','2018-03-26 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15078,'TK1411-14432',1,3372,0,'2018-03-12 00:00:00','2018-03-12 09:00:28','2018-06-23 01:00:00','2018-06-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15079,'TK1411-14433',1,3372,0,'2018-03-12 00:00:00','2018-03-12 09:00:28','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15080,'TK1411-14434',1,3372,0,'2018-03-12 00:00:00','2018-03-12 09:00:28','2018-10-23 00:00:00','2018-10-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15081,'TK1411-14435',1,3372,0,'2018-03-12 00:00:00','2018-03-12 09:00:29','2018-11-22 23:00:00','2018-11-22 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15082,'TK1411-14436',1,3372,0,'2018-03-12 00:00:00','2018-03-12 09:00:29','2018-12-09 23:00:00','2018-12-09 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15083,'TK1411-14437',1,3373,0,'2018-03-12 00:00:00','2018-03-12 13:15:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15084,'TK1411-14438',1,3373,15085,'2018-03-12 00:00:00','2018-03-12 13:15:56',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15085,'TK1411-14439',1,3373,0,'2018-03-12 00:00:00','2018-03-12 13:15:56','2018-03-12 00:00:00','2018-03-26 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15086,'TK1512-14440',1,3373,0,'2018-03-12 00:00:00','2018-03-12 13:15:56','2018-03-12 00:00:00','2018-03-26 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15087,'TK1411-14441',1,3373,0,'2018-03-12 00:00:00','2018-03-12 13:15:56','2018-06-23 01:00:00','2018-06-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15088,'TK1411-14442',1,3373,0,'2018-03-12 00:00:00','2018-03-12 13:15:56','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15089,'TK1411-14443',1,3373,0,'2018-03-12 00:00:00','2018-03-12 13:15:56','2018-10-23 00:00:00','2018-10-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15090,'TK1411-14444',1,3373,0,'2018-03-12 00:00:00','2018-03-12 13:15:56','2018-11-22 23:00:00','2018-11-22 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15091,'TK1411-14445',1,3373,0,'2018-03-12 00:00:00','2018-03-12 13:15:56','2018-12-09 23:00:00','2018-12-09 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15092,'TK1411-14446',1,3374,0,'2018-03-12 00:00:00','2018-03-12 13:37:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15093,'TK1411-14447',1,3374,15094,'2018-03-12 00:00:00','2018-03-12 13:37:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15094,'TK1411-14448',1,3374,0,'2018-03-12 00:00:00','2018-03-12 13:40:30','2018-03-12 00:00:00','2018-03-14 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15095,'TK1512-14449',1,3374,0,'2018-03-12 00:00:00','2018-03-12 13:37:21','2018-03-12 00:00:00','2018-03-26 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15096,'TK1411-14450',1,3374,0,'2018-03-12 00:00:00','2018-03-12 13:37:21','2018-06-23 01:00:00','2018-06-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15097,'TK1411-14451',1,3374,0,'2018-03-12 00:00:00','2018-03-12 13:37:21','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15098,'TK1411-14452',1,3374,0,'2018-03-12 00:00:00','2018-03-12 13:37:21','2018-10-23 00:00:00','2018-10-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15099,'TK1411-14453',1,3374,0,'2018-03-12 00:00:00','2018-03-12 13:37:21','2018-11-22 23:00:00','2018-11-22 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15100,'TK1411-14454',1,3374,0,'2018-03-12 00:00:00','2018-03-12 13:37:21','2018-12-09 23:00:00','2018-12-09 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15101,'TK1411-14455',1,3375,0,'2018-03-12 00:00:00','2018-03-12 16:00:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15102,'TK1411-14456',1,3375,15103,'2018-03-12 00:00:00','2018-03-12 16:00:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15103,'TK1411-14457',1,3375,0,'2018-03-12 00:00:00','2018-03-12 16:00:16','2018-03-12 00:00:00','2018-03-26 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15104,'TK1512-14458',1,3375,0,'2018-03-12 00:00:00','2018-03-12 16:00:16','2018-03-12 00:00:00','2018-03-26 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15105,'TK1411-14459',1,3375,0,'2018-03-12 00:00:00','2018-03-12 16:00:16','2018-06-23 01:00:00','2018-06-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15106,'TK1411-14460',1,3375,0,'2018-03-12 00:00:00','2018-03-12 16:00:16','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15107,'TK1411-14461',1,3375,0,'2018-03-12 00:00:00','2018-03-12 16:00:16','2018-10-23 00:00:00','2018-10-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15108,'TK1411-14462',1,3375,0,'2018-03-12 00:00:00','2018-03-12 16:00:16','2018-11-22 23:00:00','2018-11-22 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15109,'TK1411-14463',1,3375,0,'2018-03-12 00:00:00','2018-03-12 16:00:16','2018-12-09 23:00:00','2018-12-09 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15110,'TK1411-14464',1,3376,0,'2018-03-13 00:00:00','2018-03-13 07:20:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15111,'TK1411-14465',1,3376,15112,'2018-03-13 00:00:00','2018-03-13 07:20:23',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15112,'TK1411-14466',1,3376,0,'2018-03-13 00:00:00','2018-03-13 07:20:23','2018-03-13 00:00:00','2018-03-27 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15113,'TK1512-14467',1,3376,0,'2018-03-13 00:00:00','2018-03-13 07:20:23','2018-03-13 00:00:00','2018-03-27 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15114,'TK1411-14468',1,3376,0,'2018-03-13 00:00:00','2018-03-13 07:20:23','2018-06-24 01:00:00','2018-06-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15115,'TK1411-14469',1,3376,0,'2018-03-13 00:00:00','2018-03-13 07:20:23','2018-09-24 00:00:00','2018-09-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15116,'TK1411-14470',1,3376,0,'2018-03-13 00:00:00','2018-03-13 07:20:23','2018-10-24 00:00:00','2018-10-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15117,'TK1411-14471',1,3376,0,'2018-03-13 00:00:00','2018-03-13 07:20:23','2018-11-23 23:00:00','2018-11-23 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15118,'TK1411-14472',1,3376,0,'2018-03-13 00:00:00','2018-03-13 07:20:23','2018-12-10 23:00:00','2018-12-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15119,'TK1411-14473',1,3377,0,'2018-03-13 00:00:00','2018-03-13 08:22:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15120,'TK1411-14474',1,3377,15121,'2018-03-13 00:00:00','2018-03-13 08:22:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15121,'TK1411-14475',1,3377,0,'2018-03-13 00:00:00','2018-03-13 08:22:30','2018-03-13 00:00:00',NULL,NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15122,'TK1512-14476',1,3377,0,'2018-03-13 00:00:00','2018-03-13 08:22:14','2018-03-13 00:00:00','2018-03-27 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15123,'TK1411-14477',1,3377,0,'2018-03-13 00:00:00','2018-03-13 08:22:14','2018-06-24 01:00:00','2018-06-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15124,'TK1411-14478',1,3377,0,'2018-03-13 00:00:00','2018-03-13 08:22:14','2018-09-24 00:00:00','2018-09-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15125,'TK1411-14479',1,3377,0,'2018-03-13 00:00:00','2018-03-13 08:22:14','2018-10-24 00:00:00','2018-10-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15126,'TK1411-14480',1,3377,0,'2018-03-13 00:00:00','2018-03-13 08:22:14','2018-11-23 23:00:00','2018-11-23 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15127,'TK1411-14481',1,3377,0,'2018-03-13 00:00:00','2018-03-13 08:22:14','2018-12-10 23:00:00','2018-12-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15128,'TK1411-14482',1,3378,0,'2018-03-13 00:00:00','2018-03-13 12:44:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15129,'TK1411-14483',1,3378,15130,'2018-03-13 00:00:00','2018-03-13 12:44:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15130,'TK1411-14484',1,3378,0,'2018-03-13 00:00:00','2018-03-21 15:04:52','2018-03-13 00:00:00','2018-03-21 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15131,'TK1512-14485',1,3378,0,'2018-03-13 00:00:00','2018-03-13 12:44:43','2018-03-13 00:00:00','2018-03-27 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15132,'TK1411-14486',1,3378,0,'2018-03-13 00:00:00','2018-03-13 12:44:43','2018-06-24 01:00:00','2018-06-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15133,'TK1411-14487',1,3378,0,'2018-03-13 00:00:00','2018-03-13 12:44:43','2018-09-24 00:00:00','2018-09-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15134,'TK1411-14488',1,3378,0,'2018-03-13 00:00:00','2018-03-13 12:44:43','2018-10-24 00:00:00','2018-10-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15135,'TK1411-14489',1,3378,0,'2018-03-13 00:00:00','2018-03-13 12:44:43','2018-11-23 23:00:00','2018-11-23 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15136,'TK1411-14490',1,3378,0,'2018-03-13 00:00:00','2018-03-13 12:44:43','2018-12-10 23:00:00','2018-12-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15137,'TK1411-14491',1,3379,0,'2018-03-15 00:00:00','2018-03-15 08:05:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15138,'TK1411-14492',1,3379,15139,'2018-03-15 00:00:00','2018-03-15 08:05:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15139,'TK1411-14493',1,3379,0,'2018-03-15 00:00:00','2018-03-20 09:54:39','2018-03-15 00:00:00','2018-03-19 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',16200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15140,'TK1512-14494',1,3379,0,'2018-03-15 00:00:00','2018-03-15 08:05:16','2018-03-15 00:00:00','2018-03-29 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15141,'TK1411-14495',1,3379,0,'2018-03-15 00:00:00','2018-03-15 08:05:16','2018-06-26 01:00:00','2018-06-26 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15142,'TK1411-14496',1,3379,0,'2018-03-15 00:00:00','2018-03-15 08:05:16','2018-09-26 00:00:00','2018-09-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15143,'TK1411-14497',1,3379,0,'2018-03-15 00:00:00','2018-03-15 08:05:16','2018-10-26 00:00:00','2018-10-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15144,'TK1411-14498',1,3379,0,'2018-03-15 00:00:00','2018-03-15 08:05:16','2018-11-25 23:00:00','2018-11-25 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15145,'TK1411-14499',1,3379,0,'2018-03-15 00:00:00','2018-03-15 08:05:16','2018-12-12 23:00:00','2018-12-12 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15146,'TK1411-14500',1,3380,0,'2018-03-15 00:00:00','2018-03-15 13:21:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15147,'TK1411-14501',1,3380,15148,'2018-03-15 00:00:00','2018-03-15 13:21:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15148,'TK1411-14502',1,3380,0,'2018-03-15 00:00:00','2018-03-23 10:43:16','2018-03-15 00:00:00','2018-03-22 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15149,'TK1512-14503',1,3380,0,'2018-03-15 00:00:00','2018-03-15 13:21:34','2018-03-15 00:00:00','2018-03-29 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15150,'TK1411-14504',1,3380,0,'2018-03-15 00:00:00','2018-03-15 13:21:35','2018-06-26 01:00:00','2018-06-26 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15151,'TK1411-14505',1,3380,0,'2018-03-15 00:00:00','2018-03-15 13:21:35','2018-09-26 00:00:00','2018-09-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15152,'TK1411-14506',1,3380,0,'2018-03-15 00:00:00','2018-03-15 13:21:35','2018-10-26 00:00:00','2018-10-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15153,'TK1411-14507',1,3380,0,'2018-03-15 00:00:00','2018-03-15 13:21:35','2018-11-25 23:00:00','2018-11-25 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15154,'TK1411-14508',1,3380,0,'2018-03-15 00:00:00','2018-03-15 13:21:35','2018-12-12 23:00:00','2018-12-12 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15155,'TK1411-14509',1,3381,0,'2018-03-16 00:00:00','2018-03-16 07:49:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15156,'TK1411-14510',1,3381,15157,'2018-03-16 00:00:00','2018-03-16 07:49:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15157,'TK1411-14511',1,3381,0,'2018-03-16 00:00:00','2018-03-19 10:08:53','2018-03-16 00:00:00','2018-03-20 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15158,'TK1512-14512',1,3381,0,'2018-03-16 00:00:00','2018-03-16 07:49:34','2018-03-16 00:00:00','2018-03-30 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15159,'TK1411-14513',1,3381,0,'2018-03-16 00:00:00','2018-03-16 07:49:34','2018-06-27 01:00:00','2018-06-27 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15160,'TK1411-14514',1,3381,0,'2018-03-16 00:00:00','2018-03-16 07:49:34','2018-09-27 00:00:00','2018-09-27 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15161,'TK1411-14515',1,3381,0,'2018-03-16 00:00:00','2018-03-16 07:49:34','2018-10-27 00:00:00','2018-10-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15162,'TK1411-14516',1,3381,0,'2018-03-16 00:00:00','2018-03-16 07:49:34','2018-11-26 23:00:00','2018-11-26 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15163,'TK1411-14517',1,3381,0,'2018-03-16 00:00:00','2018-03-16 07:49:34','2018-12-13 23:00:00','2018-12-13 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15164,'TK1411-14518',1,3382,0,'2018-03-16 00:00:00','2018-03-16 07:53:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15165,'TK1411-14519',1,3382,15166,'2018-03-16 00:00:00','2018-03-16 07:53:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15166,'TK1411-14520',1,3382,0,'2018-03-16 00:00:00','2018-03-16 07:53:34','2018-03-16 00:00:00','2018-03-23 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15167,'TK1512-14521',1,3382,0,'2018-03-16 00:00:00','2018-03-16 07:53:14','2018-03-16 00:00:00','2018-03-30 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15168,'TK1411-14522',1,3382,0,'2018-03-16 00:00:00','2018-03-16 07:53:14','2018-06-27 01:00:00','2018-06-27 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15169,'TK1411-14523',1,3382,0,'2018-03-16 00:00:00','2018-03-16 07:53:15','2018-09-27 00:00:00','2018-09-27 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15170,'TK1411-14524',1,3382,0,'2018-03-16 00:00:00','2018-03-16 07:53:15','2018-10-27 00:00:00','2018-10-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15171,'TK1411-14525',1,3382,0,'2018-03-16 00:00:00','2018-03-16 07:53:15','2018-11-26 23:00:00','2018-11-26 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15172,'TK1411-14526',1,3382,0,'2018-03-16 00:00:00','2018-03-16 07:53:15','2018-12-13 23:00:00','2018-12-13 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15173,'TK1411-14527',1,3383,0,'2018-03-16 00:00:00','2018-03-16 08:32:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15174,'TK1411-14528',1,3383,15175,'2018-03-16 00:00:00','2018-03-16 08:32:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15175,'TK1411-14529',1,3383,0,'2018-03-16 00:00:00','2018-03-23 14:25:43','2018-03-16 00:00:00','2018-03-23 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15176,'TK1512-14530',1,3383,0,'2018-03-16 00:00:00','2018-03-16 08:32:40','2018-03-16 00:00:00','2018-03-30 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15177,'TK1411-14531',1,3383,0,'2018-03-16 00:00:00','2018-03-16 08:32:40','2018-06-27 01:00:00','2018-06-27 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15178,'TK1411-14532',1,3383,0,'2018-03-16 00:00:00','2018-03-16 08:32:40','2018-09-27 00:00:00','2018-09-27 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15179,'TK1411-14533',1,3383,0,'2018-03-16 00:00:00','2018-03-16 08:32:40','2018-10-27 00:00:00','2018-10-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15180,'TK1411-14534',1,3383,0,'2018-03-16 00:00:00','2018-03-16 08:32:40','2018-11-26 23:00:00','2018-11-26 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15181,'TK1411-14535',1,3383,0,'2018-03-16 00:00:00','2018-03-16 08:32:40','2018-12-13 23:00:00','2018-12-13 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15182,'TK1411-14536',1,3384,0,'2018-03-19 00:00:00','2018-03-19 08:00:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15183,'TK1411-14537',1,3384,15184,'2018-03-19 00:00:00','2018-03-19 08:00:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15184,'TK1411-14538',1,3384,0,'2018-03-19 00:00:00','2018-03-19 08:00:27','2018-03-19 00:00:00','2018-04-02 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15185,'TK1512-14539',1,3384,0,'2018-03-19 00:00:00','2018-03-19 08:00:27','2018-03-19 00:00:00','2018-04-02 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15186,'TK1411-14540',1,3384,0,'2018-03-19 00:00:00','2018-03-19 08:00:27','2018-06-30 01:00:00','2018-06-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15187,'TK1411-14541',1,3384,0,'2018-03-19 00:00:00','2018-03-19 08:00:27','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15188,'TK1411-14542',1,3384,0,'2018-03-19 00:00:00','2018-03-19 08:00:27','2018-10-29 23:00:00','2018-10-29 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15189,'TK1411-14543',1,3384,0,'2018-03-19 00:00:00','2018-03-19 08:00:27','2018-11-29 23:00:00','2018-11-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15190,'TK1411-14544',1,3384,0,'2018-03-19 00:00:00','2018-03-19 08:00:27','2018-12-16 23:00:00','2018-12-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15191,'TK1411-14545',1,3385,0,'2018-03-19 00:00:00','2018-03-19 09:47:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15192,'TK1411-14546',1,3385,15193,'2018-03-19 00:00:00','2018-03-19 09:47:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15193,'TK1411-14547',1,3385,0,'2018-03-19 00:00:00','2018-03-19 09:48:24','2018-03-19 00:00:00','2018-03-21 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15194,'TK1512-14548',1,3385,0,'2018-03-19 00:00:00','2018-03-19 09:47:59','2018-03-19 00:00:00','2018-04-02 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15195,'TK1411-14549',1,3385,0,'2018-03-19 00:00:00','2018-03-19 09:47:59','2018-06-30 01:00:00','2018-06-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15196,'TK1411-14550',1,3385,0,'2018-03-19 00:00:00','2018-03-19 09:47:59','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15197,'TK1411-14551',1,3385,0,'2018-03-19 00:00:00','2018-03-19 09:47:59','2018-10-29 23:00:00','2018-10-29 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15198,'TK1411-14552',1,3385,0,'2018-03-19 00:00:00','2018-03-19 09:47:59','2018-11-29 23:00:00','2018-11-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15199,'TK1411-14553',1,3385,0,'2018-03-19 00:00:00','2018-03-19 09:47:59','2018-12-16 23:00:00','2018-12-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15200,'TK1411-14554',1,3386,0,'2018-03-19 00:00:00','2018-03-19 09:52:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15201,'TK1411-14555',1,3386,15202,'2018-03-19 00:00:00','2018-03-19 09:52:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15202,'TK1411-14556',1,3386,0,'2018-03-19 00:00:00','2018-03-19 09:53:11','2018-03-19 00:00:00','2018-03-22 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15203,'TK1512-14557',1,3386,0,'2018-03-19 00:00:00','2018-03-19 09:52:13','2018-03-19 00:00:00','2018-04-02 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15204,'TK1411-14558',1,3386,0,'2018-03-19 00:00:00','2018-03-19 09:52:13','2018-06-30 01:00:00','2018-06-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15205,'TK1411-14559',1,3386,0,'2018-03-19 00:00:00','2018-03-19 09:52:13','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15206,'TK1411-14560',1,3386,0,'2018-03-19 00:00:00','2018-03-19 09:52:13','2018-10-29 23:00:00','2018-10-29 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15207,'TK1411-14561',1,3386,0,'2018-03-19 00:00:00','2018-03-19 09:52:13','2018-11-29 23:00:00','2018-11-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15208,'TK1411-14562',1,3386,0,'2018-03-19 00:00:00','2018-03-19 09:52:13','2018-12-16 23:00:00','2018-12-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15209,'TK1411-14563',1,3387,0,'2018-03-19 00:00:00','2018-03-19 13:28:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15210,'TK1411-14564',1,3387,15211,'2018-03-19 00:00:00','2018-03-19 13:28:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15211,'TK1411-14565',1,3387,0,'2018-03-19 00:00:00','2018-03-19 13:28:09','2018-03-19 00:00:00','2018-04-02 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15212,'TK1512-14566',1,3387,0,'2018-03-19 00:00:00','2018-03-19 13:28:09','2018-03-19 00:00:00','2018-04-02 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15213,'TK1411-14567',1,3387,0,'2018-03-19 00:00:00','2018-03-19 13:28:09','2018-06-30 01:00:00','2018-06-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15214,'TK1411-14568',1,3387,0,'2018-03-19 00:00:00','2018-03-19 13:28:09','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15215,'TK1411-14569',1,3387,0,'2018-03-19 00:00:00','2018-03-19 13:28:09','2018-10-29 23:00:00','2018-10-29 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15216,'TK1411-14570',1,3387,0,'2018-03-19 00:00:00','2018-03-19 13:28:09','2018-11-29 23:00:00','2018-11-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15217,'TK1411-14571',1,3387,0,'2018-03-19 00:00:00','2018-03-19 13:28:09','2018-12-16 23:00:00','2018-12-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15218,'TK1411-14572',1,3388,0,'2018-03-19 00:00:00','2018-03-19 15:21:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15219,'TK1411-14573',1,3388,15220,'2018-03-19 00:00:00','2018-03-19 15:21:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15220,'TK1411-14574',1,3388,0,'2018-03-19 00:00:00','2018-03-26 08:36:50','2018-03-19 00:00:00','2018-03-26 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15221,'TK1512-14575',1,3388,0,'2018-03-19 00:00:00','2018-03-19 15:21:08','2018-03-19 00:00:00','2018-04-02 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15222,'TK1411-14576',1,3388,0,'2018-03-19 00:00:00','2018-03-19 15:21:08','2018-06-30 01:00:00','2018-06-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15223,'TK1411-14577',1,3388,0,'2018-03-19 00:00:00','2018-03-19 15:21:08','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15224,'TK1411-14578',1,3388,0,'2018-03-19 00:00:00','2018-03-19 15:21:09','2018-10-29 23:00:00','2018-10-29 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15225,'TK1411-14579',1,3388,0,'2018-03-19 00:00:00','2018-03-19 15:21:09','2018-11-29 23:00:00','2018-11-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15226,'TK1411-14580',1,3388,0,'2018-03-19 00:00:00','2018-03-19 15:21:09','2018-12-16 23:00:00','2018-12-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15227,'TK1411-14581',1,3389,0,'2018-03-21 00:00:00','2018-03-21 07:51:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15228,'TK1411-14582',1,3389,15229,'2018-03-21 00:00:00','2018-03-21 07:51:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15229,'TK1411-14583',1,3389,0,'2018-03-21 00:00:00','2018-03-21 07:51:58','2018-03-21 00:00:00','2018-04-04 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15230,'TK1512-14584',1,3389,0,'2018-03-21 00:00:00','2018-03-21 07:51:58','2018-03-21 00:00:00','2018-04-04 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15231,'TK1411-14585',1,3389,0,'2018-03-21 00:00:00','2018-03-21 07:51:58','2018-07-02 01:00:00','2018-07-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15232,'TK1411-14586',1,3389,0,'2018-03-21 00:00:00','2018-03-21 07:51:58','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15233,'TK1411-14587',1,3389,0,'2018-03-21 00:00:00','2018-03-21 07:51:58','2018-10-31 23:00:00','2018-10-31 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15234,'TK1411-14588',1,3389,0,'2018-03-21 00:00:00','2018-03-21 07:51:58','2018-12-01 23:00:00','2018-12-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15235,'TK1411-14589',1,3389,0,'2018-03-21 00:00:00','2018-03-21 07:51:58','2018-12-18 23:00:00','2018-12-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15236,'TK1411-14590',1,3390,0,'2018-03-21 00:00:00','2018-03-21 07:58:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15237,'TK1411-14591',1,3390,15238,'2018-03-21 00:00:00','2018-03-21 07:58:19',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15238,'TK1411-14592',1,3390,0,'2018-03-21 00:00:00','2018-03-21 07:58:18','2018-03-21 00:00:00','2018-04-04 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15239,'TK1512-14593',1,3390,0,'2018-03-21 00:00:00','2018-03-21 07:58:19','2018-03-21 00:00:00','2018-04-04 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15240,'TK1411-14594',1,3390,0,'2018-03-21 00:00:00','2018-03-21 07:58:19','2018-07-02 01:00:00','2018-07-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15241,'TK1411-14595',1,3390,0,'2018-03-21 00:00:00','2018-03-21 07:58:19','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15242,'TK1411-14596',1,3390,0,'2018-03-21 00:00:00','2018-03-21 07:58:19','2018-10-31 23:00:00','2018-10-31 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15243,'TK1411-14597',1,3390,0,'2018-03-21 00:00:00','2018-03-21 07:58:19','2018-12-01 23:00:00','2018-12-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15244,'TK1411-14598',1,3390,0,'2018-03-21 00:00:00','2018-03-21 07:58:19','2018-12-18 23:00:00','2018-12-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15245,'TK1411-14599',1,3391,0,'2018-03-21 00:00:00','2018-03-21 08:32:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15246,'TK1411-14600',1,3391,15247,'2018-03-21 00:00:00','2018-03-21 08:32:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15247,'TK1411-14601',1,3391,0,'2018-03-21 00:00:00','2018-04-04 13:08:44','2018-03-21 00:00:00','2018-04-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15248,'TK1512-14602',1,3391,0,'2018-03-21 00:00:00','2018-03-21 08:32:31','2018-03-21 00:00:00','2018-04-04 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15249,'TK1411-14603',1,3391,0,'2018-03-21 00:00:00','2018-03-21 08:32:31','2018-07-02 01:00:00','2018-07-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15250,'TK1411-14604',1,3391,0,'2018-03-21 00:00:00','2018-03-21 08:32:31','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15251,'TK1411-14605',1,3391,0,'2018-03-21 00:00:00','2018-03-21 08:32:31','2018-10-31 23:00:00','2018-10-31 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15252,'TK1411-14606',1,3391,0,'2018-03-21 00:00:00','2018-03-21 08:32:31','2018-12-01 23:00:00','2018-12-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15253,'TK1411-14607',1,3391,0,'2018-03-21 00:00:00','2018-03-21 08:32:31','2018-12-18 23:00:00','2018-12-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15254,'TK1411-14608',1,3392,0,'2018-03-21 00:00:00','2018-03-21 08:33:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15255,'TK1411-14609',1,3392,15256,'2018-03-21 00:00:00','2018-03-21 08:33:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15256,'TK1411-14610',1,3392,0,'2018-03-21 00:00:00','2018-03-21 08:33:43','2018-03-21 00:00:00',NULL,NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15257,'TK1512-14611',1,3392,0,'2018-03-21 00:00:00','2018-03-21 08:33:24','2018-03-21 00:00:00','2018-04-04 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15258,'TK1411-14612',1,3392,0,'2018-03-21 00:00:00','2018-03-21 08:33:24','2018-07-02 01:00:00','2018-07-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15259,'TK1411-14613',1,3392,0,'2018-03-21 00:00:00','2018-03-21 08:33:24','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15260,'TK1411-14614',1,3392,0,'2018-03-21 00:00:00','2018-03-21 08:33:25','2018-10-31 23:00:00','2018-10-31 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15261,'TK1411-14615',1,3392,0,'2018-03-21 00:00:00','2018-03-21 08:33:25','2018-12-01 23:00:00','2018-12-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15262,'TK1411-14616',1,3392,0,'2018-03-21 00:00:00','2018-03-21 08:33:25','2018-12-18 23:00:00','2018-12-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15263,'TK1411-14617',1,3393,0,'2018-03-21 00:00:00','2018-03-21 10:15:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15264,'TK1411-14618',1,3393,15265,'2018-03-21 00:00:00','2018-03-21 10:15:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15265,'TK1411-14619',1,3393,0,'2018-03-21 00:00:00','2018-03-28 14:30:04','2018-03-21 00:00:00','2018-03-28 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15266,'TK1512-14620',1,3393,0,'2018-03-21 00:00:00','2018-03-21 10:15:24','2018-03-21 00:00:00','2018-04-04 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15267,'TK1411-14621',1,3393,0,'2018-03-21 00:00:00','2018-03-21 10:15:24','2018-07-02 01:00:00','2018-07-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15268,'TK1411-14622',1,3393,0,'2018-03-21 00:00:00','2018-03-21 10:15:24','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15269,'TK1411-14623',1,3393,0,'2018-03-21 00:00:00','2018-03-21 10:15:24','2018-10-31 23:00:00','2018-10-31 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15270,'TK1411-14624',1,3393,0,'2018-03-21 00:00:00','2018-03-21 10:15:24','2018-12-01 23:00:00','2018-12-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15271,'TK1411-14625',1,3393,0,'2018-03-21 00:00:00','2018-03-21 10:15:24','2018-12-18 23:00:00','2018-12-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15272,'TK1411-14626',1,3394,0,'2018-03-22 00:00:00','2018-03-22 14:31:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15273,'TK1411-14627',1,3394,15274,'2018-03-22 00:00:00','2018-03-22 14:31:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15274,'TK1411-14628',1,3394,0,'2018-03-22 00:00:00','2018-03-22 14:31:50','2018-03-22 00:00:00','2018-03-26 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15275,'TK1512-14629',1,3394,0,'2018-03-22 00:00:00','2018-03-22 14:31:17','2018-03-22 00:00:00','2018-04-05 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15276,'TK1411-14630',1,3394,0,'2018-03-22 00:00:00','2018-03-22 14:31:17','2018-07-03 01:00:00','2018-07-03 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15277,'TK1411-14631',1,3394,0,'2018-03-22 00:00:00','2018-03-22 14:31:17','2018-10-03 00:00:00','2018-10-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15278,'TK1411-14632',1,3394,0,'2018-03-22 00:00:00','2018-03-22 14:31:17','2018-11-01 23:00:00','2018-11-01 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15279,'TK1411-14633',1,3394,0,'2018-03-22 00:00:00','2018-03-22 14:31:17','2018-12-02 23:00:00','2018-12-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15280,'TK1411-14634',1,3394,0,'2018-03-22 00:00:00','2018-03-22 14:31:17','2018-12-19 23:00:00','2018-12-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15281,'TK1411-14635',1,3395,0,'2018-03-26 00:00:00','2018-03-26 11:39:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15282,'TK1411-14636',1,3395,15283,'2018-03-26 00:00:00','2018-03-26 11:39:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15283,'TK1411-14637',1,3395,0,'2018-03-26 00:00:00','2018-03-26 11:39:10','2018-03-26 00:00:00','2018-04-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15284,'TK1512-14638',1,3395,0,'2018-03-26 00:00:00','2018-03-26 11:39:10','2018-03-26 00:00:00','2018-04-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15285,'TK1411-14639',1,3395,0,'2018-03-26 00:00:00','2018-03-26 11:39:10','2018-07-07 00:00:00','2018-07-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15286,'TK1411-14640',1,3395,0,'2018-03-26 00:00:00','2018-03-26 11:39:10','2018-10-06 23:00:00','2018-10-06 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15287,'TK1411-14641',1,3395,0,'2018-03-26 00:00:00','2018-03-26 11:39:10','2018-11-05 22:00:00','2018-11-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15288,'TK1411-14642',1,3395,0,'2018-03-26 00:00:00','2018-03-26 11:39:10','2018-12-06 22:00:00','2018-12-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15289,'TK1411-14643',1,3395,0,'2018-03-26 00:00:00','2018-03-26 11:39:10','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15290,'TK1411-14644',1,3396,0,'2018-03-26 00:00:00','2018-03-26 11:57:23',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15291,'TK1411-14645',1,3396,15292,'2018-03-26 00:00:00','2018-03-26 11:57:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15292,'TK1411-14646',1,3396,0,'2018-03-26 00:00:00','2018-03-27 13:32:27','2018-03-26 00:00:00','2018-03-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15293,'TK1512-14647',1,3396,0,'2018-03-26 00:00:00','2018-03-26 11:57:23','2018-03-26 00:00:00','2018-04-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15294,'TK1411-14648',1,3396,0,'2018-03-26 00:00:00','2018-03-26 11:57:23','2018-07-07 00:00:00','2018-07-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15295,'TK1411-14649',1,3396,0,'2018-03-26 00:00:00','2018-03-26 11:57:23','2018-10-06 23:00:00','2018-10-06 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15296,'TK1411-14650',1,3396,0,'2018-03-26 00:00:00','2018-03-26 11:57:23','2018-11-05 22:00:00','2018-11-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15297,'TK1411-14651',1,3396,0,'2018-03-26 00:00:00','2018-03-26 11:57:24','2018-12-06 22:00:00','2018-12-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15298,'TK1411-14652',1,3396,0,'2018-03-26 00:00:00','2018-03-26 11:57:24','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15299,'TK1411-14653',1,3397,0,'2018-03-27 00:00:00','2018-03-27 08:31:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15300,'TK1411-14654',1,3397,15301,'2018-03-27 00:00:00','2018-03-27 08:31:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15301,'TK1411-14655',1,3397,0,'2018-03-27 00:00:00','2018-03-29 12:28:49','2018-03-27 00:00:00','2018-03-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15302,'TK1512-14656',1,3397,0,'2018-03-27 00:00:00','2018-03-27 08:31:24','2018-03-27 00:00:00','2018-04-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15303,'TK1411-14657',1,3397,0,'2018-03-27 00:00:00','2018-03-27 08:31:24','2018-07-08 00:00:00','2018-07-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15304,'TK1411-14658',1,3397,0,'2018-03-27 00:00:00','2018-03-27 08:31:24','2018-10-07 23:00:00','2018-10-07 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15305,'TK1411-14659',1,3397,0,'2018-03-27 00:00:00','2018-03-27 08:31:24','2018-11-06 22:00:00','2018-11-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15306,'TK1411-14660',1,3397,0,'2018-03-27 00:00:00','2018-03-27 08:31:24','2018-12-07 22:00:00','2018-12-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15307,'TK1411-14661',1,3397,0,'2018-03-27 00:00:00','2018-03-27 08:31:24','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15308,'TK1411-14662',1,3398,0,'2018-03-28 00:00:00','2018-03-28 09:35:23',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15309,'TK1411-14663',1,3398,15310,'2018-03-28 00:00:00','2018-03-28 09:35:23',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15310,'TK1411-14664',1,3398,0,'2018-03-28 00:00:00','2018-03-28 09:35:23','2018-03-28 00:00:00','2018-04-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15311,'TK1512-14665',1,3398,0,'2018-03-28 00:00:00','2018-03-28 09:35:23','2018-03-28 00:00:00','2018-04-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15312,'TK1411-14666',1,3398,0,'2018-03-28 00:00:00','2018-03-28 09:35:23','2018-07-09 00:00:00','2018-07-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15313,'TK1411-14667',1,3398,0,'2018-03-28 00:00:00','2018-03-28 09:35:23','2018-10-08 23:00:00','2018-10-08 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15314,'TK1411-14668',1,3398,0,'2018-03-28 00:00:00','2018-03-28 09:35:23','2018-11-07 22:00:00','2018-11-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15315,'TK1411-14669',1,3398,0,'2018-03-28 00:00:00','2018-03-28 09:35:23','2018-12-08 22:00:00','2018-12-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15316,'TK1411-14670',1,3398,0,'2018-03-28 00:00:00','2018-03-28 09:35:23','2018-12-25 22:00:00','2018-12-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15317,'TK1411-14671',1,3399,0,'2018-03-29 00:00:00','2018-03-29 11:36:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15318,'TK1411-14672',1,3399,15319,'2018-03-29 00:00:00','2018-03-29 11:36:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15319,'TK1411-14673',1,3399,0,'2018-03-29 00:00:00','2018-04-03 09:07:28','2018-03-29 00:00:00','2018-04-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15320,'TK1512-14674',1,3399,0,'2018-03-29 00:00:00','2018-03-29 11:36:14','2018-03-29 00:00:00','2018-04-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15321,'TK1411-14675',1,3399,0,'2018-03-29 00:00:00','2018-03-29 11:36:14','2018-07-10 00:00:00','2018-07-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15322,'TK1411-14676',1,3399,0,'2018-03-29 00:00:00','2018-03-29 11:36:14','2018-10-09 23:00:00','2018-10-09 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15323,'TK1411-14677',1,3399,0,'2018-03-29 00:00:00','2018-03-29 11:36:14','2018-11-08 22:00:00','2018-11-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15324,'TK1411-14678',1,3399,0,'2018-03-29 00:00:00','2018-03-29 11:36:15','2018-12-09 22:00:00','2018-12-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15325,'TK1411-14679',1,3399,0,'2018-03-29 00:00:00','2018-03-29 11:36:15','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15326,'TK1411-14680',1,3400,0,'2018-03-29 00:00:00','2018-03-29 14:47:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15327,'TK1411-14681',1,3400,15328,'2018-03-29 00:00:00','2018-03-29 14:47:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15328,'TK1411-14682',1,3400,0,'2018-03-29 00:00:00','2018-04-04 09:22:34','2018-03-29 00:00:00','2018-04-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15329,'TK1512-14683',1,3400,0,'2018-03-29 00:00:00','2018-03-29 14:47:03','2018-03-29 00:00:00','2018-04-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15330,'TK1411-14684',1,3400,0,'2018-03-29 00:00:00','2018-03-29 14:47:03','2018-07-10 00:00:00','2018-07-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15331,'TK1411-14685',1,3400,0,'2018-03-29 00:00:00','2018-03-29 14:47:03','2018-10-09 23:00:00','2018-10-09 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15332,'TK1411-14686',1,3400,0,'2018-03-29 00:00:00','2018-03-29 14:47:04','2018-11-08 22:00:00','2018-11-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15333,'TK1411-14687',1,3400,0,'2018-03-29 00:00:00','2018-03-29 14:47:04','2018-12-09 22:00:00','2018-12-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15334,'TK1411-14688',1,3400,0,'2018-03-29 00:00:00','2018-03-29 14:47:04','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15335,'TK1411-14689',1,3401,0,'2018-03-30 00:00:00','2018-03-30 08:37:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15336,'TK1411-14690',1,3401,15337,'2018-03-30 00:00:00','2018-03-30 08:37:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15337,'TK1411-14691',1,3401,0,'2018-03-30 00:00:00','2018-04-09 13:10:44','2018-03-30 00:00:00','2018-04-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15338,'TK1512-14692',1,3401,0,'2018-03-30 00:00:00','2018-03-30 08:37:30','2018-03-30 00:00:00','2018-04-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15339,'TK1411-14693',1,3401,0,'2018-03-30 00:00:00','2018-03-30 08:37:30','2018-07-11 00:00:00','2018-07-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15340,'TK1411-14694',1,3401,0,'2018-03-30 00:00:00','2018-03-30 08:37:30','2018-10-10 23:00:00','2018-10-10 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15341,'TK1411-14695',1,3401,0,'2018-03-30 00:00:00','2018-03-30 08:37:30','2018-11-09 22:00:00','2018-11-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15342,'TK1411-14696',1,3401,0,'2018-03-30 00:00:00','2018-03-30 08:37:30','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15343,'TK1411-14697',1,3401,0,'2018-03-30 00:00:00','2018-03-30 08:37:30','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15344,'TK1411-14698',1,3402,0,'2018-03-30 00:00:00','2018-03-30 09:02:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15345,'TK1411-14699',1,3402,15346,'2018-03-30 00:00:00','2018-03-30 09:02:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15346,'TK1411-14700',1,3402,0,'2018-03-30 00:00:00','2018-03-30 09:02:33','2018-03-30 00:00:00','2018-04-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15347,'TK1512-14701',1,3402,0,'2018-03-30 00:00:00','2018-03-30 09:02:33','2018-03-30 00:00:00','2018-04-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15348,'TK1411-14702',1,3402,0,'2018-03-30 00:00:00','2018-03-30 09:02:33','2018-07-11 00:00:00','2018-07-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15349,'TK1411-14703',1,3402,0,'2018-03-30 00:00:00','2018-03-30 09:02:33','2018-10-10 23:00:00','2018-10-10 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15350,'TK1411-14704',1,3402,0,'2018-03-30 00:00:00','2018-03-30 09:02:33','2018-11-09 22:00:00','2018-11-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15351,'TK1411-14705',1,3402,0,'2018-03-30 00:00:00','2018-03-30 09:02:33','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15352,'TK1411-14706',1,3402,0,'2018-03-30 00:00:00','2018-03-30 09:02:33','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15353,'TK1411-14707',1,3403,0,'2018-03-30 00:00:00','2018-03-30 11:38:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15354,'TK1411-14708',1,3403,15355,'2018-03-30 00:00:00','2018-03-30 11:38:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15355,'TK1411-14709',1,3403,0,'2018-03-30 00:00:00','2018-04-05 12:21:21','2018-03-30 00:00:00','2018-04-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',16200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15356,'TK1512-14710',1,3403,0,'2018-03-30 00:00:00','2018-03-30 11:38:38','2018-03-30 00:00:00','2018-04-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15357,'TK1411-14711',1,3403,0,'2018-03-30 00:00:00','2018-03-30 11:38:38','2018-07-11 00:00:00','2018-07-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15358,'TK1411-14712',1,3403,0,'2018-03-30 00:00:00','2018-03-30 11:38:38','2018-10-10 23:00:00','2018-10-10 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15359,'TK1411-14713',1,3403,0,'2018-03-30 00:00:00','2018-03-30 11:38:38','2018-11-09 22:00:00','2018-11-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15360,'TK1411-14714',1,3403,0,'2018-03-30 00:00:00','2018-03-30 11:38:39','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15361,'TK1411-14715',1,3403,0,'2018-03-30 00:00:00','2018-03-30 11:38:39','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15362,'TK1411-14716',1,3404,0,'2018-03-30 00:00:00','2018-03-30 11:44:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15363,'TK1411-14717',1,3404,15364,'2018-03-30 00:00:00','2018-03-30 11:44:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15364,'TK1411-14718',1,3404,0,'2018-03-30 00:00:00','2018-04-06 14:51:31','2018-03-30 00:00:00','2018-04-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15365,'TK1512-14719',1,3404,0,'2018-03-30 00:00:00','2018-03-30 11:44:46','2018-03-30 00:00:00','2018-04-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15366,'TK1411-14720',1,3404,0,'2018-03-30 00:00:00','2018-03-30 11:44:46','2018-07-11 00:00:00','2018-07-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15367,'TK1411-14721',1,3404,0,'2018-03-30 00:00:00','2018-03-30 11:44:46','2018-10-10 23:00:00','2018-10-10 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15368,'TK1411-14722',1,3404,0,'2018-03-30 00:00:00','2018-03-30 11:44:46','2018-11-09 22:00:00','2018-11-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15369,'TK1411-14723',1,3404,0,'2018-03-30 00:00:00','2018-03-30 11:44:46','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15370,'TK1411-14724',1,3404,0,'2018-03-30 00:00:00','2018-03-30 11:44:46','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15371,'TK1411-14725',1,3405,0,'2018-03-30 00:00:00','2018-03-30 12:57:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15372,'TK1411-14726',1,3405,15373,'2018-03-30 00:00:00','2018-03-30 12:57:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15373,'TK1411-14727',1,3405,0,'2018-03-30 00:00:00','2018-03-30 12:57:47','2018-03-30 00:00:00','2018-04-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15374,'TK1512-14728',1,3405,0,'2018-03-30 00:00:00','2018-03-30 12:57:03','2018-03-30 00:00:00','2018-04-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15375,'TK1411-14729',1,3405,0,'2018-03-30 00:00:00','2018-03-30 12:57:03','2018-07-11 00:00:00','2018-07-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15376,'TK1411-14730',1,3405,0,'2018-03-30 00:00:00','2018-03-30 12:57:03','2018-10-10 23:00:00','2018-10-10 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15377,'TK1411-14731',1,3405,0,'2018-03-30 00:00:00','2018-03-30 12:57:03','2018-11-09 22:00:00','2018-11-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15378,'TK1411-14732',1,3405,0,'2018-03-30 00:00:00','2018-03-30 12:57:03','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15379,'TK1411-14733',1,3405,0,'2018-03-30 00:00:00','2018-03-30 12:57:03','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15380,'TK1411-14734',1,3406,0,'2018-04-03 00:00:00','2018-04-03 06:47:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15381,'TK1411-14735',1,3406,15382,'2018-04-03 00:00:00','2018-04-03 06:47:57',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15382,'TK1411-14736',1,3406,0,'2018-04-03 00:00:00','2018-04-03 06:47:56','2018-04-03 00:00:00','2018-04-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15383,'TK1512-14737',1,3406,0,'2018-04-03 00:00:00','2018-04-03 06:47:56','2018-04-03 00:00:00','2018-04-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15384,'TK1411-14738',1,3406,0,'2018-04-03 00:00:00','2018-04-03 06:47:56','2018-07-15 00:00:00','2018-07-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15385,'TK1411-14739',1,3406,0,'2018-04-03 00:00:00','2018-04-03 06:47:56','2018-10-14 23:00:00','2018-10-14 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15386,'TK1411-14740',1,3406,0,'2018-04-03 00:00:00','2018-04-03 06:47:56','2018-11-13 22:00:00','2018-11-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15387,'TK1411-14741',1,3406,0,'2018-04-03 00:00:00','2018-04-03 06:47:56','2018-12-14 22:00:00','2018-12-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15388,'TK1411-14742',1,3406,0,'2018-04-03 00:00:00','2018-04-03 06:47:56','2018-12-31 22:00:00','2018-12-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15389,'TK1411-14743',1,3407,0,'2018-04-03 00:00:00','2018-04-03 08:15:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15390,'TK1411-14744',1,3407,15391,'2018-04-03 00:00:00','2018-04-03 08:15:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15391,'TK1411-14745',1,3407,0,'2018-04-03 00:00:00','2018-04-11 08:41:16','2018-04-03 00:00:00','2018-04-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15392,'TK1512-14746',1,3407,0,'2018-04-03 00:00:00','2018-04-03 08:15:05','2018-04-03 00:00:00','2018-04-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15393,'TK1411-14747',1,3407,0,'2018-04-03 00:00:00','2018-04-03 08:15:05','2018-07-15 00:00:00','2018-07-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15394,'TK1411-14748',1,3407,0,'2018-04-03 00:00:00','2018-04-03 08:15:05','2018-10-14 23:00:00','2018-10-14 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15395,'TK1411-14749',1,3407,0,'2018-04-03 00:00:00','2018-04-03 08:15:05','2018-11-13 22:00:00','2018-11-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15396,'TK1411-14750',1,3407,0,'2018-04-03 00:00:00','2018-04-03 08:15:05','2018-12-14 22:00:00','2018-12-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15397,'TK1411-14751',1,3407,0,'2018-04-03 00:00:00','2018-04-03 08:15:05','2018-12-31 22:00:00','2018-12-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15398,'TK1411-14752',1,3408,0,'2018-04-05 00:00:00','2018-04-05 13:24:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15399,'TK1411-14753',1,3408,15400,'2018-04-05 00:00:00','2018-04-05 13:24:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15400,'TK1411-14754',1,3408,0,'2018-04-05 00:00:00','2018-04-05 13:24:22','2018-04-05 00:00:00','2018-04-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15401,'TK1512-14755',1,3408,0,'2018-04-05 00:00:00','2018-04-05 13:24:22','2018-04-05 00:00:00','2018-04-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15402,'TK1411-14756',1,3408,0,'2018-04-05 00:00:00','2018-04-05 13:24:22','2018-07-17 00:00:00','2018-07-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15403,'TK1411-14757',1,3408,0,'2018-04-05 00:00:00','2018-04-05 13:24:22','2018-10-16 23:00:00','2018-10-16 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15404,'TK1411-14758',1,3408,0,'2018-04-05 00:00:00','2018-04-05 13:24:22','2018-11-15 22:00:00','2018-11-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15405,'TK1411-14759',1,3408,0,'2018-04-05 00:00:00','2018-04-05 13:24:22','2018-12-16 22:00:00','2018-12-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15406,'TK1411-14760',1,3408,0,'2018-04-05 00:00:00','2018-04-05 13:24:22','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15407,'TK1411-14761',1,3409,0,'2018-04-05 00:00:00','2018-04-05 13:28:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15408,'TK1411-14762',1,3409,15409,'2018-04-05 00:00:00','2018-04-05 13:28:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15409,'TK1411-14763',1,3409,0,'2018-04-05 00:00:00','2018-04-05 13:32:45','2018-04-05 00:00:00','2018-04-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15410,'TK1512-14764',1,3409,0,'2018-04-05 00:00:00','2018-04-05 13:28:29','2018-04-05 00:00:00','2018-04-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15411,'TK1411-14765',1,3409,0,'2018-04-05 00:00:00','2018-04-05 13:28:29','2018-07-17 00:00:00','2018-07-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15412,'TK1411-14766',1,3409,0,'2018-04-05 00:00:00','2018-04-05 13:28:29','2018-10-16 23:00:00','2018-10-16 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15413,'TK1411-14767',1,3409,0,'2018-04-05 00:00:00','2018-04-05 13:28:29','2018-11-15 22:00:00','2018-11-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15414,'TK1411-14768',1,3409,0,'2018-04-05 00:00:00','2018-04-05 13:28:29','2018-12-16 22:00:00','2018-12-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15415,'TK1411-14769',1,3409,0,'2018-04-05 00:00:00','2018-04-05 13:28:29','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15416,'TK1411-14770',1,3410,0,'2018-04-05 00:00:00','2018-04-05 13:29:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15417,'TK1411-14771',1,3410,15418,'2018-04-05 00:00:00','2018-04-05 13:29:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15418,'TK1411-14772',1,3410,0,'2018-04-05 00:00:00','2018-04-05 13:33:23','2018-04-05 00:00:00','2018-04-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15419,'TK1512-14773',1,3410,0,'2018-04-05 00:00:00','2018-04-05 13:29:50','2018-04-05 00:00:00','2018-04-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15420,'TK1411-14774',1,3410,0,'2018-04-05 00:00:00','2018-04-05 13:29:50','2018-07-17 00:00:00','2018-07-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15421,'TK1411-14775',1,3410,0,'2018-04-05 00:00:00','2018-04-05 13:29:50','2018-10-16 23:00:00','2018-10-16 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15422,'TK1411-14776',1,3410,0,'2018-04-05 00:00:00','2018-04-05 13:29:50','2018-11-15 22:00:00','2018-11-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15423,'TK1411-14777',1,3410,0,'2018-04-05 00:00:00','2018-04-05 13:29:50','2018-12-16 22:00:00','2018-12-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15424,'TK1411-14778',1,3410,0,'2018-04-05 00:00:00','2018-04-05 13:29:50','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15425,'TK1411-14779',1,3411,0,'2018-04-05 00:00:00','2018-04-05 14:35:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15426,'TK1411-14780',1,3411,15427,'2018-04-05 00:00:00','2018-04-05 14:35:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15427,'TK1411-14781',1,3411,0,'2018-04-05 00:00:00','2018-04-05 14:35:48','2018-04-05 00:00:00','2018-04-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15428,'TK1512-14782',1,3411,0,'2018-04-05 00:00:00','2018-04-05 14:35:48','2018-04-05 00:00:00','2018-04-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15429,'TK1411-14783',1,3411,0,'2018-04-05 00:00:00','2018-04-05 14:35:48','2018-07-17 00:00:00','2018-07-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15430,'TK1411-14784',1,3411,0,'2018-04-05 00:00:00','2018-04-05 14:35:48','2018-10-16 23:00:00','2018-10-16 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15431,'TK1411-14785',1,3411,0,'2018-04-05 00:00:00','2018-04-05 14:35:48','2018-11-15 22:00:00','2018-11-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15432,'TK1411-14786',1,3411,0,'2018-04-05 00:00:00','2018-04-05 14:35:48','2018-12-16 22:00:00','2018-12-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15433,'TK1411-14787',1,3411,0,'2018-04-05 00:00:00','2018-04-05 14:35:48','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15434,'TK1411-14788',1,3412,0,'2018-04-06 00:00:00','2018-04-06 07:09:55',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15435,'TK1411-14789',1,3412,15436,'2018-04-06 00:00:00','2018-04-06 07:09:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15436,'TK1411-14790',1,3412,0,'2018-04-06 00:00:00','2018-04-12 12:39:12','2018-04-06 00:00:00','2018-04-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15437,'TK1512-14791',1,3412,0,'2018-04-06 00:00:00','2018-04-06 07:09:55','2018-04-06 00:00:00','2018-04-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15438,'TK1411-14792',1,3412,0,'2018-04-06 00:00:00','2018-04-06 07:09:55','2018-07-18 00:00:00','2018-07-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15439,'TK1411-14793',1,3412,0,'2018-04-06 00:00:00','2018-04-06 07:09:55','2018-10-17 23:00:00','2018-10-17 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15440,'TK1411-14794',1,3412,0,'2018-04-06 00:00:00','2018-04-06 07:09:55','2018-11-16 22:00:00','2018-11-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15441,'TK1411-14795',1,3412,0,'2018-04-06 00:00:00','2018-04-06 07:09:55','2018-12-17 22:00:00','2018-12-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15442,'TK1411-14796',1,3412,0,'2018-04-06 00:00:00','2018-04-06 07:09:55','2019-01-03 22:00:00','2019-01-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15443,'TK1411-14797',1,3413,0,'2018-04-06 00:00:00','2018-04-06 07:26:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15444,'TK1411-14798',1,3413,15445,'2018-04-06 00:00:00','2018-04-06 07:26:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15445,'TK1411-14799',1,3413,0,'2018-04-06 00:00:00','2018-04-16 09:50:49','2018-04-06 00:00:00','2018-04-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15446,'TK1512-14800',1,3413,0,'2018-04-06 00:00:00','2018-04-06 07:26:51','2018-04-06 00:00:00','2018-04-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15447,'TK1411-14801',1,3413,0,'2018-04-06 00:00:00','2018-04-06 07:26:51','2018-07-18 00:00:00','2018-07-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15448,'TK1411-14802',1,3413,0,'2018-04-06 00:00:00','2018-04-06 07:26:51','2018-10-17 23:00:00','2018-10-17 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15449,'TK1411-14803',1,3413,0,'2018-04-06 00:00:00','2018-04-06 07:26:51','2018-11-16 22:00:00','2018-11-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15450,'TK1411-14804',1,3413,0,'2018-04-06 00:00:00','2018-04-06 07:26:51','2018-12-17 22:00:00','2018-12-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15451,'TK1411-14805',1,3413,0,'2018-04-06 00:00:00','2018-04-06 07:26:51','2019-01-03 22:00:00','2019-01-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15452,'TK1411-14806',1,3414,0,'2018-04-09 00:00:00','2018-04-09 14:31:52',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15453,'TK1411-14807',1,3414,15454,'2018-04-09 00:00:00','2018-04-09 14:31:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15454,'TK1411-14808',1,3414,0,'2018-04-09 00:00:00','2018-04-09 14:31:52','2018-04-09 00:00:00','2018-04-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15455,'TK1512-14809',1,3414,0,'2018-04-09 00:00:00','2018-04-09 14:31:52','2018-04-09 00:00:00','2018-04-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15456,'TK1411-14810',1,3414,0,'2018-04-09 00:00:00','2018-04-09 14:31:52','2018-07-21 00:00:00','2018-07-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15457,'TK1411-14811',1,3414,0,'2018-04-09 00:00:00','2018-04-09 14:31:52','2018-10-20 23:00:00','2018-10-20 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15458,'TK1411-14812',1,3414,0,'2018-04-09 00:00:00','2018-04-09 14:31:52','2018-11-19 22:00:00','2018-11-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15459,'TK1411-14813',1,3414,0,'2018-04-09 00:00:00','2018-04-09 14:31:52','2018-12-20 22:00:00','2018-12-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15460,'TK1411-14814',1,3414,0,'2018-04-09 00:00:00','2018-04-09 14:31:52','2019-01-06 22:00:00','2019-01-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15461,'TK1411-14815',1,3415,0,'2018-04-10 00:00:00','2018-04-10 07:33:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15462,'TK1411-14816',1,3415,15463,'2018-04-10 00:00:00','2018-04-10 07:33:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15463,'TK1411-14817',1,3415,0,'2018-04-10 00:00:00','2018-04-27 07:57:51','2018-04-10 00:00:00','2018-04-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',25200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15464,'TK1512-14818',1,3415,0,'2018-04-10 00:00:00','2018-04-10 07:33:27','2018-04-10 00:00:00','2018-04-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15465,'TK1411-14819',1,3415,0,'2018-04-10 00:00:00','2018-04-10 07:33:27','2018-07-22 00:00:00','2018-07-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15466,'TK1411-14820',1,3415,0,'2018-04-10 00:00:00','2018-04-10 07:33:27','2018-10-21 23:00:00','2018-10-21 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15467,'TK1411-14821',1,3415,0,'2018-04-10 00:00:00','2018-04-10 07:33:27','2018-11-20 22:00:00','2018-11-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15468,'TK1411-14822',1,3415,0,'2018-04-10 00:00:00','2018-04-10 07:33:27','2018-12-21 22:00:00','2018-12-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15469,'TK1411-14823',1,3415,0,'2018-04-10 00:00:00','2018-04-10 07:33:27','2019-01-07 22:00:00','2019-01-07 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15470,'TK1411-14824',1,3416,0,'2018-04-10 00:00:00','2018-04-10 09:39:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15471,'TK1411-14825',1,3416,15472,'2018-04-10 00:00:00','2018-04-10 09:39:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15472,'TK1411-14826',1,3416,0,'2018-04-10 00:00:00','2018-04-16 11:56:07','2018-04-10 00:00:00','2018-04-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15473,'TK1512-14827',1,3416,0,'2018-04-10 00:00:00','2018-04-10 09:39:33','2018-04-10 00:00:00','2018-04-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15474,'TK1411-14828',1,3416,0,'2018-04-10 00:00:00','2018-04-10 09:39:33','2018-07-22 00:00:00','2018-07-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15475,'TK1411-14829',1,3416,0,'2018-04-10 00:00:00','2018-04-10 09:39:33','2018-10-21 23:00:00','2018-10-21 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15476,'TK1411-14830',1,3416,0,'2018-04-10 00:00:00','2018-04-10 09:39:33','2018-11-20 22:00:00','2018-11-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15477,'TK1411-14831',1,3416,0,'2018-04-10 00:00:00','2018-04-10 09:39:33','2018-12-21 22:00:00','2018-12-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15478,'TK1411-14832',1,3416,0,'2018-04-10 00:00:00','2018-04-10 09:39:33','2019-01-07 22:00:00','2019-01-07 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15479,'TK1411-14833',1,3417,0,'2018-04-10 00:00:00','2018-04-10 12:38:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15480,'TK1411-14834',1,3417,15481,'2018-04-10 00:00:00','2018-04-10 12:38:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15481,'TK1411-14835',1,3417,0,'2018-04-10 00:00:00','2018-04-10 12:39:09','2018-04-10 00:00:00','2018-04-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15482,'TK1512-14836',1,3417,0,'2018-04-10 00:00:00','2018-04-10 12:38:37','2018-04-10 00:00:00','2018-04-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15483,'TK1411-14837',1,3417,0,'2018-04-10 00:00:00','2018-04-10 12:38:37','2018-07-22 00:00:00','2018-07-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15484,'TK1411-14838',1,3417,0,'2018-04-10 00:00:00','2018-04-10 12:38:37','2018-10-21 23:00:00','2018-10-21 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15485,'TK1411-14839',1,3417,0,'2018-04-10 00:00:00','2018-04-10 12:38:37','2018-11-20 22:00:00','2018-11-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15486,'TK1411-14840',1,3417,0,'2018-04-10 00:00:00','2018-04-10 12:38:37','2018-12-21 22:00:00','2018-12-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15487,'TK1411-14841',1,3417,0,'2018-04-10 00:00:00','2018-04-10 12:38:37','2019-01-07 22:00:00','2019-01-07 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15488,'TK1411-14842',1,3418,0,'2018-04-10 00:00:00','2018-04-10 12:40:55',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15489,'TK1411-14843',1,3418,15490,'2018-04-10 00:00:00','2018-04-10 12:40:56',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15490,'TK1411-14844',1,3418,0,'2018-04-10 00:00:00','2018-04-10 12:40:56','2018-04-10 00:00:00','2018-04-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15491,'TK1512-14845',1,3418,0,'2018-04-10 00:00:00','2018-04-10 12:40:56','2018-04-10 00:00:00','2018-04-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15492,'TK1411-14846',1,3418,0,'2018-04-10 00:00:00','2018-04-10 12:40:56','2018-07-22 00:00:00','2018-07-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15493,'TK1411-14847',1,3418,0,'2018-04-10 00:00:00','2018-04-10 12:40:56','2018-10-21 23:00:00','2018-10-21 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15494,'TK1411-14848',1,3418,0,'2018-04-10 00:00:00','2018-04-10 12:40:56','2018-11-20 22:00:00','2018-11-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15495,'TK1411-14849',1,3418,0,'2018-04-10 00:00:00','2018-04-10 12:40:56','2018-12-21 22:00:00','2018-12-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15496,'TK1411-14850',1,3418,0,'2018-04-10 00:00:00','2018-04-10 12:40:56','2019-01-07 22:00:00','2019-01-07 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15497,'TK1411-14851',1,3419,0,'2018-04-11 00:00:00','2018-04-11 07:03:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15498,'TK1411-14852',1,3419,15499,'2018-04-11 00:00:00','2018-04-11 07:03:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15499,'TK1411-14853',1,3419,0,'2018-04-11 00:00:00','2018-04-19 09:38:52','2018-04-11 00:00:00','2018-04-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15500,'TK1512-14854',1,3419,0,'2018-04-11 00:00:00','2018-04-11 07:03:09','2018-04-11 00:00:00','2018-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15501,'TK1411-14855',1,3419,0,'2018-04-11 00:00:00','2018-04-11 07:03:09','2018-07-23 00:00:00','2018-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15502,'TK1411-14856',1,3419,0,'2018-04-11 00:00:00','2018-04-11 07:03:09','2018-10-22 23:00:00','2018-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15503,'TK1411-14857',1,3419,0,'2018-04-11 00:00:00','2018-04-11 07:03:09','2018-11-21 22:00:00','2018-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15504,'TK1411-14858',1,3419,0,'2018-04-11 00:00:00','2018-04-11 07:03:09','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15505,'TK1411-14859',1,3419,0,'2018-04-11 00:00:00','2018-04-11 07:03:09','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15506,'TK1411-14860',1,3420,0,'2018-04-11 00:00:00','2018-04-11 07:05:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15507,'TK1411-14861',1,3420,15508,'2018-04-11 00:00:00','2018-04-11 07:05:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15508,'TK1411-14862',1,3420,0,'2018-04-11 00:00:00','2018-04-12 11:51:07','2018-04-11 00:00:00','2018-04-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15509,'TK1512-14863',1,3420,0,'2018-04-11 00:00:00','2018-04-11 07:05:50','2018-04-11 00:00:00','2018-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15510,'TK1411-14864',1,3420,0,'2018-04-11 00:00:00','2018-04-11 07:05:50','2018-07-23 00:00:00','2018-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15511,'TK1411-14865',1,3420,0,'2018-04-11 00:00:00','2018-04-11 07:05:50','2018-10-22 23:00:00','2018-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15512,'TK1411-14866',1,3420,0,'2018-04-11 00:00:00','2018-04-11 07:05:50','2018-11-21 22:00:00','2018-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15513,'TK1411-14867',1,3420,0,'2018-04-11 00:00:00','2018-04-11 07:05:50','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15514,'TK1411-14868',1,3420,0,'2018-04-11 00:00:00','2018-04-11 07:05:50','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15515,'TK1411-14869',1,3421,0,'2018-04-11 00:00:00','2018-04-11 07:07:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15516,'TK1411-14870',1,3421,15517,'2018-04-11 00:00:00','2018-04-11 07:07:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15517,'TK1411-14871',1,3421,0,'2018-04-11 00:00:00','2018-04-11 07:07:03','2018-04-11 00:00:00','2018-04-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15518,'TK1512-14872',1,3421,0,'2018-04-11 00:00:00','2018-04-11 07:07:03','2018-04-11 00:00:00','2018-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15519,'TK1411-14873',1,3421,0,'2018-04-11 00:00:00','2018-04-11 07:07:03','2018-07-23 00:00:00','2018-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15520,'TK1411-14874',1,3421,0,'2018-04-11 00:00:00','2018-04-11 07:07:03','2018-10-22 23:00:00','2018-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15521,'TK1411-14875',1,3421,0,'2018-04-11 00:00:00','2018-04-11 07:07:03','2018-11-21 22:00:00','2018-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15522,'TK1411-14876',1,3421,0,'2018-04-11 00:00:00','2018-04-11 07:07:03','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15523,'TK1411-14877',1,3421,0,'2018-04-11 00:00:00','2018-04-11 07:07:03','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15524,'TK1804-14878',1,3421,0,'2018-04-11 09:14:09','2018-04-11 07:14:09','2018-04-11 09:13:00','2018-04-25 00:00:00',NULL,'Diagnostic électricité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15525,'TK1411-14879',1,3422,0,'2018-04-11 00:00:00','2018-04-11 07:16:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15526,'TK1411-14880',1,3422,15527,'2018-04-11 00:00:00','2018-04-11 07:16:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15527,'TK1411-14881',1,3422,0,'2018-04-11 00:00:00','2018-04-11 07:16:57','2018-04-11 00:00:00','2018-04-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15528,'TK1512-14882',1,3422,0,'2018-04-11 00:00:00','2018-04-11 07:16:20','2018-04-11 00:00:00','2018-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15529,'TK1411-14883',1,3422,0,'2018-04-11 00:00:00','2018-04-11 07:16:20','2018-07-23 00:00:00','2018-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15530,'TK1411-14884',1,3422,0,'2018-04-11 00:00:00','2018-04-11 07:16:20','2018-10-22 23:00:00','2018-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15531,'TK1411-14885',1,3422,0,'2018-04-11 00:00:00','2018-04-11 07:16:20','2018-11-21 22:00:00','2018-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15532,'TK1411-14886',1,3422,0,'2018-04-11 00:00:00','2018-04-11 07:16:20','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15533,'TK1411-14887',1,3422,0,'2018-04-11 00:00:00','2018-04-11 07:16:20','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15534,'TK1411-14888',1,3423,0,'2018-04-11 00:00:00','2018-04-11 10:24:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15535,'TK1411-14889',1,3423,15536,'2018-04-11 00:00:00','2018-04-11 10:24:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15536,'TK1411-14890',1,3423,0,'2018-04-11 00:00:00','2018-04-11 10:25:13','2018-04-11 00:00:00','2018-04-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15537,'TK1512-14891',1,3423,0,'2018-04-11 00:00:00','2018-04-11 10:24:18','2018-04-11 00:00:00','2018-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15538,'TK1411-14892',1,3423,0,'2018-04-11 00:00:00','2018-04-11 10:24:18','2018-07-23 00:00:00','2018-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15539,'TK1411-14893',1,3423,0,'2018-04-11 00:00:00','2018-04-11 10:24:18','2018-10-22 23:00:00','2018-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15540,'TK1411-14894',1,3423,0,'2018-04-11 00:00:00','2018-04-11 10:24:18','2018-11-21 22:00:00','2018-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15541,'TK1411-14895',1,3423,0,'2018-04-11 00:00:00','2018-04-11 10:24:18','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15542,'TK1411-14896',1,3423,0,'2018-04-11 00:00:00','2018-04-11 10:24:18','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15543,'TK1411-14897',1,3424,0,'2018-04-11 00:00:00','2018-04-11 12:13:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15544,'TK1411-14898',1,3424,15545,'2018-04-11 00:00:00','2018-04-11 12:13:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15545,'TK1411-14899',1,3424,0,'2018-04-11 00:00:00','2018-04-11 12:13:21','2018-04-11 00:00:00','2018-04-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15546,'TK1512-14900',1,3424,0,'2018-04-11 00:00:00','2018-04-11 12:13:21','2018-04-11 00:00:00','2018-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15547,'TK1411-14901',1,3424,0,'2018-04-11 00:00:00','2018-04-11 12:13:21','2018-07-23 00:00:00','2018-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15548,'TK1411-14902',1,3424,0,'2018-04-11 00:00:00','2018-04-11 12:13:21','2018-10-22 23:00:00','2018-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15549,'TK1411-14903',1,3424,0,'2018-04-11 00:00:00','2018-04-11 12:13:21','2018-11-21 22:00:00','2018-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15550,'TK1411-14904',1,3424,0,'2018-04-11 00:00:00','2018-04-11 12:13:21','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15551,'TK1411-14905',1,3424,0,'2018-04-11 00:00:00','2018-04-11 12:13:21','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15552,'TK1411-14906',1,3425,0,'2018-04-12 00:00:00','2018-04-12 07:55:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15553,'TK1411-14907',1,3425,15554,'2018-04-12 00:00:00','2018-04-12 07:55:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15554,'TK1411-14908',1,3425,0,'2018-04-12 00:00:00','2018-04-12 07:55:46','2018-04-12 00:00:00','2018-04-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15555,'TK1512-14909',1,3425,0,'2018-04-12 00:00:00','2018-04-12 07:55:12','2018-04-12 00:00:00','2018-04-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15556,'TK1411-14910',1,3425,0,'2018-04-12 00:00:00','2018-04-12 07:55:12','2018-07-24 00:00:00','2018-07-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15557,'TK1411-14911',1,3425,0,'2018-04-12 00:00:00','2018-04-12 07:55:12','2018-10-23 23:00:00','2018-10-23 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15558,'TK1411-14912',1,3425,0,'2018-04-12 00:00:00','2018-04-12 07:55:12','2018-11-22 22:00:00','2018-11-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15559,'TK1411-14913',1,3425,0,'2018-04-12 00:00:00','2018-04-12 07:55:12','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15560,'TK1411-14914',1,3425,0,'2018-04-12 00:00:00','2018-04-12 07:55:12','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15561,'TK1411-14915',1,3426,0,'2018-04-12 00:00:00','2018-04-12 09:00:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15562,'TK1411-14916',1,3426,15563,'2018-04-12 00:00:00','2018-04-12 09:00:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15563,'TK1411-14917',1,3426,0,'2018-04-12 00:00:00','2018-04-20 12:38:22','2018-04-12 00:00:00','2018-04-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15564,'TK1512-14918',1,3426,0,'2018-04-12 00:00:00','2018-04-12 09:00:48','2018-04-12 00:00:00','2018-04-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15565,'TK1411-14919',1,3426,0,'2018-04-12 00:00:00','2018-04-12 09:00:48','2018-07-24 00:00:00','2018-07-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15566,'TK1411-14920',1,3426,0,'2018-04-12 00:00:00','2018-04-12 09:00:48','2018-10-23 23:00:00','2018-10-23 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15567,'TK1411-14921',1,3426,0,'2018-04-12 00:00:00','2018-04-12 09:00:48','2018-11-22 22:00:00','2018-11-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15568,'TK1411-14922',1,3426,0,'2018-04-12 00:00:00','2018-04-12 09:00:48','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15569,'TK1411-14923',1,3426,0,'2018-04-12 00:00:00','2018-04-12 09:00:48','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15570,'TK1411-14924',1,3427,0,'2018-04-12 00:00:00','2018-04-12 09:05:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15571,'TK1411-14925',1,3427,15572,'2018-04-12 00:00:00','2018-04-12 09:05:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15572,'TK1411-14926',1,3427,0,'2018-04-12 00:00:00','2018-04-20 12:38:45','2018-04-12 00:00:00','2018-04-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15573,'TK1512-14927',1,3427,0,'2018-04-12 00:00:00','2018-04-12 09:05:54','2018-04-12 00:00:00','2018-04-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15574,'TK1411-14928',1,3427,0,'2018-04-12 00:00:00','2018-04-12 09:05:54','2018-07-24 00:00:00','2018-07-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15575,'TK1411-14929',1,3427,0,'2018-04-12 00:00:00','2018-04-12 09:05:54','2018-10-23 23:00:00','2018-10-23 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15576,'TK1411-14930',1,3427,0,'2018-04-12 00:00:00','2018-04-12 09:05:54','2018-11-22 22:00:00','2018-11-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15577,'TK1411-14931',1,3427,0,'2018-04-12 00:00:00','2018-04-12 09:05:54','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15578,'TK1411-14932',1,3427,0,'2018-04-12 00:00:00','2018-04-12 09:05:54','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15579,'TK1411-14933',1,3428,0,'2018-04-13 00:00:00','2018-04-13 08:01:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15580,'TK1411-14934',1,3428,15581,'2018-04-13 00:00:00','2018-04-13 08:01:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15581,'TK1411-14935',1,3428,0,'2018-04-13 00:00:00','2018-04-24 10:14:34','2018-04-13 00:00:00','2018-04-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15582,'TK1512-14936',1,3428,0,'2018-04-13 00:00:00','2018-04-13 08:01:27','2018-04-13 00:00:00','2018-04-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15583,'TK1411-14937',1,3428,0,'2018-04-13 00:00:00','2018-04-13 08:01:27','2018-07-25 00:00:00','2018-07-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15584,'TK1411-14938',1,3428,0,'2018-04-13 00:00:00','2018-04-13 08:01:27','2018-10-24 23:00:00','2018-10-24 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15585,'TK1411-14939',1,3428,0,'2018-04-13 00:00:00','2018-04-13 08:01:27','2018-11-23 22:00:00','2018-11-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15586,'TK1411-14940',1,3428,0,'2018-04-13 00:00:00','2018-04-13 08:01:27','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15587,'TK1411-14941',1,3428,0,'2018-04-13 00:00:00','2018-04-13 08:01:27','2019-01-10 22:00:00','2019-01-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15588,'TK1411-14942',1,3429,0,'2018-04-13 00:00:00','2018-04-13 09:15:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15589,'TK1411-14943',1,3429,15590,'2018-04-13 00:00:00','2018-04-13 09:15:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15590,'TK1411-14944',1,3429,0,'2018-04-13 00:00:00','2018-04-13 09:15:38','2018-04-13 00:00:00','2018-04-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15591,'TK1512-14945',1,3429,0,'2018-04-13 00:00:00','2018-04-13 09:15:12','2018-04-13 00:00:00','2018-04-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15592,'TK1411-14946',1,3429,0,'2018-04-13 00:00:00','2018-04-13 09:15:12','2018-07-25 00:00:00','2018-07-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15593,'TK1411-14947',1,3429,0,'2018-04-13 00:00:00','2018-04-13 09:15:12','2018-10-24 23:00:00','2018-10-24 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15594,'TK1411-14948',1,3429,0,'2018-04-13 00:00:00','2018-04-13 09:15:12','2018-11-23 22:00:00','2018-11-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15595,'TK1411-14949',1,3429,0,'2018-04-13 00:00:00','2018-04-13 09:15:12','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15596,'TK1411-14950',1,3429,0,'2018-04-13 00:00:00','2018-04-13 09:15:12','2019-01-10 22:00:00','2019-01-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15597,'TK1411-14951',1,3430,0,'2018-04-13 00:00:00','2018-04-13 15:33:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15598,'TK1411-14952',1,3430,15599,'2018-04-13 00:00:00','2018-04-13 15:33:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15599,'TK1411-14953',1,3430,0,'2018-04-13 00:00:00','2018-04-13 15:33:53','2018-04-13 00:00:00','2018-04-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15600,'TK1512-14954',1,3430,0,'2018-04-13 00:00:00','2018-04-13 15:33:54','2018-04-13 00:00:00','2018-04-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15601,'TK1411-14955',1,3430,0,'2018-04-13 00:00:00','2018-04-13 15:33:54','2018-07-25 00:00:00','2018-07-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15602,'TK1411-14956',1,3430,0,'2018-04-13 00:00:00','2018-04-13 15:33:54','2018-10-24 23:00:00','2018-10-24 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15603,'TK1411-14957',1,3430,0,'2018-04-13 00:00:00','2018-04-13 15:33:54','2018-11-23 22:00:00','2018-11-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15604,'TK1411-14958',1,3430,0,'2018-04-13 00:00:00','2018-04-13 15:33:54','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15605,'TK1411-14959',1,3430,0,'2018-04-13 00:00:00','2018-04-13 15:33:54','2019-01-10 22:00:00','2019-01-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15606,'TK1411-14960',1,3431,0,'2018-04-13 00:00:00','2018-04-13 15:44:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15607,'TK1411-14961',1,3431,15608,'2018-04-13 00:00:00','2018-04-13 15:44:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15608,'TK1411-14962',1,3431,0,'2018-04-13 00:00:00','2018-04-13 15:44:45','2018-04-13 00:00:00','2018-04-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15609,'TK1512-14963',1,3431,0,'2018-04-13 00:00:00','2018-04-13 15:44:45','2018-04-13 00:00:00','2018-04-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15610,'TK1411-14964',1,3431,0,'2018-04-13 00:00:00','2018-04-13 15:44:45','2018-07-25 00:00:00','2018-07-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15611,'TK1411-14965',1,3431,0,'2018-04-13 00:00:00','2018-04-13 15:44:45','2018-10-24 23:00:00','2018-10-24 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15612,'TK1411-14966',1,3431,0,'2018-04-13 00:00:00','2018-04-13 15:44:45','2018-11-23 22:00:00','2018-11-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15613,'TK1411-14967',1,3431,0,'2018-04-13 00:00:00','2018-04-13 15:44:45','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15614,'TK1411-14968',1,3431,0,'2018-04-13 00:00:00','2018-04-13 15:44:45','2019-01-10 22:00:00','2019-01-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15615,'TK1411-14969',1,3432,0,'2018-04-16 00:00:00','2018-04-16 13:24:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15616,'TK1411-14970',1,3432,15617,'2018-04-16 00:00:00','2018-04-16 13:24:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15617,'TK1411-14971',1,3432,0,'2018-04-16 00:00:00','2018-04-16 13:25:26','2018-04-16 00:00:00','2018-04-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15618,'TK1512-14972',1,3432,0,'2018-04-16 00:00:00','2018-04-16 13:24:52','2018-04-16 00:00:00','2018-04-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15619,'TK1411-14973',1,3432,0,'2018-04-16 00:00:00','2018-04-16 13:24:52','2018-07-28 00:00:00','2018-07-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15620,'TK1411-14974',1,3432,0,'2018-04-16 00:00:00','2018-04-16 13:24:52','2018-10-27 23:00:00','2018-10-27 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15621,'TK1411-14975',1,3432,0,'2018-04-16 00:00:00','2018-04-16 13:24:52','2018-11-26 22:00:00','2018-11-26 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15622,'TK1411-14976',1,3432,0,'2018-04-16 00:00:00','2018-04-16 13:24:52','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15623,'TK1411-14977',1,3432,0,'2018-04-16 00:00:00','2018-04-16 13:24:52','2019-01-13 22:00:00','2019-01-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15624,'TK1411-14978',1,3433,0,'2018-04-17 00:00:00','2018-04-17 07:09:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15625,'TK1411-14979',1,3433,15626,'2018-04-17 00:00:00','2018-04-17 07:09:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15626,'TK1411-14980',1,3433,0,'2018-04-17 00:00:00','2018-04-26 08:23:32','2018-04-17 00:00:00','2018-04-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15627,'TK1512-14981',1,3433,0,'2018-04-17 00:00:00','2018-04-17 07:09:38','2018-04-17 00:00:00','2018-05-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15628,'TK1411-14982',1,3433,0,'2018-04-17 00:00:00','2018-04-17 07:09:38','2018-07-29 00:00:00','2018-07-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15629,'TK1411-14983',1,3433,0,'2018-04-17 00:00:00','2018-04-17 07:09:38','2018-10-28 22:00:00','2018-10-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15630,'TK1411-14984',1,3433,0,'2018-04-17 00:00:00','2018-04-17 07:09:38','2018-11-27 22:00:00','2018-11-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15631,'TK1411-14985',1,3433,0,'2018-04-17 00:00:00','2018-04-17 07:09:38','2018-12-28 22:00:00','2018-12-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15632,'TK1411-14986',1,3433,0,'2018-04-17 00:00:00','2018-04-17 07:09:38','2019-01-14 22:00:00','2019-01-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15633,'TK1411-14987',1,3434,0,'2018-04-17 00:00:00','2018-04-17 16:17:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15634,'TK1411-14988',1,3434,15635,'2018-04-17 00:00:00','2018-04-17 16:17:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15635,'TK1411-14989',1,3434,0,'2018-04-17 00:00:00','2018-04-17 16:17:08','2018-04-17 00:00:00','2018-05-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15636,'TK1512-14990',1,3434,0,'2018-04-17 00:00:00','2018-04-17 16:17:08','2018-04-17 00:00:00','2018-05-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15637,'TK1411-14991',1,3434,0,'2018-04-17 00:00:00','2018-04-17 16:17:09','2018-07-29 00:00:00','2018-07-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15638,'TK1411-14992',1,3434,0,'2018-04-17 00:00:00','2018-04-17 16:17:09','2018-10-28 22:00:00','2018-10-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15639,'TK1411-14993',1,3434,0,'2018-04-17 00:00:00','2018-04-17 16:17:09','2018-11-27 22:00:00','2018-11-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15640,'TK1411-14994',1,3434,0,'2018-04-17 00:00:00','2018-04-17 16:17:09','2018-12-28 22:00:00','2018-12-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15641,'TK1411-14995',1,3434,0,'2018-04-17 00:00:00','2018-04-17 16:17:09','2019-01-14 22:00:00','2019-01-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15642,'TK1411-14996',1,3435,0,'2018-04-18 00:00:00','2018-04-18 14:31:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15643,'TK1411-14997',1,3435,15644,'2018-04-18 00:00:00','2018-04-18 14:31:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15644,'TK1411-14998',1,3435,0,'2018-04-18 00:00:00','2018-04-18 14:31:04','2018-04-18 00:00:00','2018-05-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15645,'TK1512-14999',1,3435,0,'2018-04-18 00:00:00','2018-04-18 14:31:04','2018-04-18 00:00:00','2018-05-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15646,'TK1411-15000',1,3435,0,'2018-04-18 00:00:00','2018-04-18 14:31:04','2018-07-30 00:00:00','2018-07-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15647,'TK1411-15001',1,3435,0,'2018-04-18 00:00:00','2018-04-18 14:31:04','2018-10-29 22:00:00','2018-10-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15648,'TK1411-15002',1,3435,0,'2018-04-18 00:00:00','2018-04-18 14:31:04','2018-11-28 22:00:00','2018-11-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15649,'TK1411-15003',1,3435,0,'2018-04-18 00:00:00','2018-04-18 14:31:04','2018-12-29 22:00:00','2018-12-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15650,'TK1411-15004',1,3435,0,'2018-04-18 00:00:00','2018-04-18 14:31:04','2019-01-15 22:00:00','2019-01-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15651,'TK1411-15005',1,3436,0,'2018-04-18 00:00:00','2018-04-18 14:32:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15652,'TK1411-15006',1,3436,15653,'2018-04-18 00:00:00','2018-04-18 14:32:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15653,'TK1411-15007',1,3436,0,'2018-04-18 00:00:00','2018-04-18 14:34:03','2018-04-18 00:00:00','2018-04-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15654,'TK1512-15008',1,3436,0,'2018-04-18 00:00:00','2018-04-18 14:32:58','2018-04-18 00:00:00','2018-05-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15655,'TK1411-15009',1,3436,0,'2018-04-18 00:00:00','2018-04-18 14:32:58','2018-07-30 00:00:00','2018-07-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15656,'TK1411-15010',1,3436,0,'2018-04-18 00:00:00','2018-04-18 14:32:58','2018-10-29 22:00:00','2018-10-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15657,'TK1411-15011',1,3436,0,'2018-04-18 00:00:00','2018-04-18 14:32:58','2018-11-28 22:00:00','2018-11-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15658,'TK1411-15012',1,3436,0,'2018-04-18 00:00:00','2018-04-18 14:32:58','2018-12-29 22:00:00','2018-12-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15659,'TK1411-15013',1,3436,0,'2018-04-18 00:00:00','2018-04-18 14:32:58','2019-01-15 22:00:00','2019-01-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15660,'TK1804-15014',1,3410,0,'2018-04-18 17:09:30','2018-04-18 15:09:30','2018-04-13 17:08:00','2018-04-27 00:00:00',NULL,'Diagnostic complet vente','',0,50400,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15661,'TK1804-15015',1,3410,0,'2018-04-18 17:12:05','2018-04-18 15:12:05','2018-04-13 17:11:00','2018-04-27 00:00:00',NULL,'Diagnostic complet vente','',0,50400,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15662,'TK1411-15016',1,3437,0,'2018-04-23 00:00:00','2018-04-23 07:33:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15663,'TK1411-15017',1,3437,15664,'2018-04-23 00:00:00','2018-04-23 07:33:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15664,'TK1411-15018',1,3437,0,'2018-04-23 00:00:00','2018-04-26 13:43:09','2018-04-23 00:00:00','2018-04-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15665,'TK1512-15019',1,3437,0,'2018-04-23 00:00:00','2018-04-23 07:33:05','2018-04-23 00:00:00','2018-05-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15666,'TK1411-15020',1,3437,0,'2018-04-23 00:00:00','2018-04-23 07:33:05','2018-08-04 00:00:00','2018-08-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15667,'TK1411-15021',1,3437,0,'2018-04-23 00:00:00','2018-04-23 07:33:05','2018-11-03 22:00:00','2018-11-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15668,'TK1411-15022',1,3437,0,'2018-04-23 00:00:00','2018-04-23 07:33:05','2018-12-03 22:00:00','2018-12-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15669,'TK1411-15023',1,3437,0,'2018-04-23 00:00:00','2018-04-23 07:33:05','2019-01-03 22:00:00','2019-01-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15670,'TK1411-15024',1,3437,0,'2018-04-23 00:00:00','2018-04-23 07:33:05','2019-01-20 22:00:00','2019-01-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15671,'TK1411-15025',1,3438,0,'2018-04-23 00:00:00','2018-04-23 14:48:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15672,'TK1411-15026',1,3438,15673,'2018-04-23 00:00:00','2018-04-23 14:48:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15673,'TK1411-15027',1,3438,0,'2018-04-23 00:00:00','2018-04-23 14:48:47','2018-04-23 00:00:00','2018-05-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15674,'TK1512-15028',1,3438,0,'2018-04-23 00:00:00','2018-04-23 14:48:47','2018-04-23 00:00:00','2018-05-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15675,'TK1411-15029',1,3438,0,'2018-04-23 00:00:00','2018-04-23 14:48:47','2018-08-04 00:00:00','2018-08-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15676,'TK1411-15030',1,3438,0,'2018-04-23 00:00:00','2018-04-23 14:48:48','2018-11-03 22:00:00','2018-11-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15677,'TK1411-15031',1,3438,0,'2018-04-23 00:00:00','2018-04-23 14:48:48','2018-12-03 22:00:00','2018-12-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15678,'TK1411-15032',1,3438,0,'2018-04-23 00:00:00','2018-04-23 14:48:48','2019-01-03 22:00:00','2019-01-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15679,'TK1411-15033',1,3438,0,'2018-04-23 00:00:00','2018-04-23 14:48:48','2019-01-20 22:00:00','2019-01-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15680,'TK1411-15034',1,3439,0,'2018-04-23 00:00:00','2018-04-23 14:58:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15681,'TK1411-15035',1,3439,15682,'2018-04-23 00:00:00','2018-04-23 14:58:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15682,'TK1411-15036',1,3439,0,'2018-04-23 00:00:00','2018-05-03 09:33:18','2018-04-23 00:00:00','2018-05-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',32400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15683,'TK1512-15037',1,3439,0,'2018-04-23 00:00:00','2018-04-23 14:58:07','2018-04-23 00:00:00','2018-05-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15684,'TK1411-15038',1,3439,0,'2018-04-23 00:00:00','2018-04-23 14:58:07','2018-08-04 00:00:00','2018-08-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15685,'TK1411-15039',1,3439,0,'2018-04-23 00:00:00','2018-04-23 14:58:07','2018-11-03 22:00:00','2018-11-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15686,'TK1411-15040',1,3439,0,'2018-04-23 00:00:00','2018-04-23 14:58:07','2018-12-03 22:00:00','2018-12-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15687,'TK1411-15041',1,3439,0,'2018-04-23 00:00:00','2018-04-23 14:58:07','2019-01-03 22:00:00','2019-01-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15688,'TK1411-15042',1,3439,0,'2018-04-23 00:00:00','2018-04-23 14:58:07','2019-01-20 22:00:00','2019-01-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15689,'TK1411-15043',1,3440,0,'2018-04-25 00:00:00','2018-04-25 07:22:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15690,'TK1411-15044',1,3440,15691,'2018-04-25 00:00:00','2018-04-25 07:22:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15691,'TK1411-15045',1,3440,0,'2018-04-25 00:00:00','2018-05-28 14:22:30','2018-04-25 00:00:00','2018-05-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15692,'TK1512-15046',1,3440,0,'2018-04-25 00:00:00','2018-04-25 07:22:10','2018-04-25 00:00:00','2018-05-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15693,'TK1411-15047',1,3440,0,'2018-04-25 00:00:00','2018-04-25 07:22:10','2018-08-06 00:00:00','2018-08-06 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15694,'TK1411-15048',1,3440,0,'2018-04-25 00:00:00','2018-04-25 07:22:10','2018-11-05 22:00:00','2018-11-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15695,'TK1411-15049',1,3440,0,'2018-04-25 00:00:00','2018-04-25 07:22:10','2018-12-05 22:00:00','2018-12-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15696,'TK1411-15050',1,3440,0,'2018-04-25 00:00:00','2018-04-25 07:22:10','2019-01-05 22:00:00','2019-01-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15697,'TK1411-15051',1,3440,0,'2018-04-25 00:00:00','2018-04-25 07:22:10','2019-01-22 22:00:00','2019-01-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15698,'TK1411-15052',1,3441,0,'2018-04-26 00:00:00','2018-04-26 07:31:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15699,'TK1411-15053',1,3441,15700,'2018-04-26 00:00:00','2018-04-26 07:31:56',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15700,'TK1411-15054',1,3441,0,'2018-04-26 00:00:00','2018-04-26 07:32:26','2018-04-26 00:00:00','2018-05-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15701,'TK1512-15055',1,3441,0,'2018-04-26 00:00:00','2018-04-26 07:31:56','2018-04-26 00:00:00','2018-05-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15702,'TK1411-15056',1,3441,0,'2018-04-26 00:00:00','2018-04-26 07:31:56','2018-08-07 00:00:00','2018-08-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15703,'TK1411-15057',1,3441,0,'2018-04-26 00:00:00','2018-04-26 07:31:56','2018-11-06 22:00:00','2018-11-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15704,'TK1411-15058',1,3441,0,'2018-04-26 00:00:00','2018-04-26 07:31:56','2018-12-06 22:00:00','2018-12-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15705,'TK1411-15059',1,3441,0,'2018-04-26 00:00:00','2018-04-26 07:31:56','2019-01-06 22:00:00','2019-01-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15706,'TK1411-15060',1,3441,0,'2018-04-26 00:00:00','2018-04-26 07:31:56','2019-01-23 22:00:00','2019-01-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15707,'TK1411-15061',1,3442,0,'2018-04-26 00:00:00','2018-04-26 08:00:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15708,'TK1411-15062',1,3442,15709,'2018-04-26 00:00:00','2018-04-26 08:00:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15709,'TK1411-15063',1,3442,0,'2018-04-26 00:00:00','2018-04-26 08:01:16','2018-04-26 00:00:00','2018-04-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15710,'TK1512-15064',1,3442,0,'2018-04-26 00:00:00','2018-04-26 08:00:51','2018-04-26 00:00:00','2018-05-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15711,'TK1411-15065',1,3442,0,'2018-04-26 00:00:00','2018-04-26 08:00:51','2018-08-07 00:00:00','2018-08-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15712,'TK1411-15066',1,3442,0,'2018-04-26 00:00:00','2018-04-26 08:00:51','2018-11-06 22:00:00','2018-11-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15713,'TK1411-15067',1,3442,0,'2018-04-26 00:00:00','2018-04-26 08:00:51','2018-12-06 22:00:00','2018-12-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15714,'TK1411-15068',1,3442,0,'2018-04-26 00:00:00','2018-04-26 08:00:51','2019-01-06 22:00:00','2019-01-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15715,'TK1411-15069',1,3442,0,'2018-04-26 00:00:00','2018-04-26 08:00:51','2019-01-23 22:00:00','2019-01-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15716,'TK1411-15070',1,3443,0,'2018-04-26 00:00:00','2018-04-26 09:48:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15717,'TK1411-15071',1,3443,15718,'2018-04-26 00:00:00','2018-04-26 09:48:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15718,'TK1411-15072',1,3443,0,'2018-04-26 00:00:00','2018-05-11 09:24:50','2018-04-26 00:00:00','2018-05-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15719,'TK1512-15073',1,3443,0,'2018-04-26 00:00:00','2018-04-26 09:48:09','2018-04-26 00:00:00','2018-05-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15720,'TK1411-15074',1,3443,0,'2018-04-26 00:00:00','2018-04-26 09:48:09','2018-08-07 00:00:00','2018-08-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15721,'TK1411-15075',1,3443,0,'2018-04-26 00:00:00','2018-04-26 09:48:09','2018-11-06 22:00:00','2018-11-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15722,'TK1411-15076',1,3443,0,'2018-04-26 00:00:00','2018-04-26 09:48:09','2018-12-06 22:00:00','2018-12-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15723,'TK1411-15077',1,3443,0,'2018-04-26 00:00:00','2018-04-26 09:48:09','2019-01-06 22:00:00','2019-01-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15724,'TK1411-15078',1,3443,0,'2018-04-26 00:00:00','2018-04-26 09:48:09','2019-01-23 22:00:00','2019-01-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15725,'TK1411-15079',1,3444,0,'2018-04-26 00:00:00','2018-04-26 11:56:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15726,'TK1411-15080',1,3444,15727,'2018-04-26 00:00:00','2018-04-26 11:56:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15727,'TK1411-15081',1,3444,0,'2018-04-26 00:00:00','2018-04-26 11:56:39','2018-04-26 00:00:00','2018-05-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15728,'TK1512-15082',1,3444,0,'2018-04-26 00:00:00','2018-04-26 11:56:39','2018-04-26 00:00:00','2018-05-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15729,'TK1411-15083',1,3444,0,'2018-04-26 00:00:00','2018-04-26 11:56:39','2018-08-07 00:00:00','2018-08-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15730,'TK1411-15084',1,3444,0,'2018-04-26 00:00:00','2018-04-26 11:56:39','2018-11-06 22:00:00','2018-11-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15731,'TK1411-15085',1,3444,0,'2018-04-26 00:00:00','2018-04-26 11:56:39','2018-12-06 22:00:00','2018-12-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15732,'TK1411-15086',1,3444,0,'2018-04-26 00:00:00','2018-04-26 11:56:39','2019-01-06 22:00:00','2019-01-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15733,'TK1411-15087',1,3444,0,'2018-04-26 00:00:00','2018-04-26 11:56:39','2019-01-23 22:00:00','2019-01-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15734,'TK1411-15088',1,3445,0,'2018-04-27 00:00:00','2018-04-27 12:50:07',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15735,'TK1411-15089',1,3445,15736,'2018-04-27 00:00:00','2018-04-27 12:50:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15736,'TK1411-15090',1,3445,0,'2018-04-27 00:00:00','2018-05-04 09:41:02','2018-04-27 00:00:00','2018-05-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15737,'TK1512-15091',1,3445,0,'2018-04-27 00:00:00','2018-04-27 12:50:07','2018-04-27 00:00:00','2018-05-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15738,'TK1411-15092',1,3445,0,'2018-04-27 00:00:00','2018-04-27 12:50:07','2018-08-08 00:00:00','2018-08-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15739,'TK1411-15093',1,3445,0,'2018-04-27 00:00:00','2018-04-27 12:50:07','2018-11-07 22:00:00','2018-11-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15740,'TK1411-15094',1,3445,0,'2018-04-27 00:00:00','2018-04-27 12:50:07','2018-12-07 22:00:00','2018-12-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15741,'TK1411-15095',1,3445,0,'2018-04-27 00:00:00','2018-04-27 12:50:07','2019-01-07 22:00:00','2019-01-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15742,'TK1411-15096',1,3445,0,'2018-04-27 00:00:00','2018-04-27 12:50:07','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15743,'TK1411-15097',1,3446,0,'2018-04-30 00:00:00','2018-04-30 06:51:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15744,'TK1411-15098',1,3446,15745,'2018-04-30 00:00:00','2018-04-30 06:51:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15745,'TK1411-15099',1,3446,0,'2018-04-30 00:00:00','2018-05-02 07:51:05','2018-04-30 00:00:00','2018-05-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15746,'TK1512-15100',1,3446,0,'2018-04-30 00:00:00','2018-04-30 06:51:03','2018-04-30 00:00:00','2018-05-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15747,'TK1411-15101',1,3446,0,'2018-04-30 00:00:00','2018-04-30 06:51:03','2018-08-11 00:00:00','2018-08-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15748,'TK1411-15102',1,3446,0,'2018-04-30 00:00:00','2018-04-30 06:51:03','2018-11-10 22:00:00','2018-11-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15749,'TK1411-15103',1,3446,0,'2018-04-30 00:00:00','2018-04-30 06:51:03','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15750,'TK1411-15104',1,3446,0,'2018-04-30 00:00:00','2018-04-30 06:51:03','2019-01-10 22:00:00','2019-01-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15751,'TK1411-15105',1,3446,0,'2018-04-30 00:00:00','2018-04-30 06:51:03','2019-01-27 22:00:00','2019-01-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15752,'TK1804-15106',1,3446,0,'2018-04-30 08:53:21','2018-04-30 06:53:21','2018-04-30 08:52:00','2018-05-13 00:00:00',NULL,'RT','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15753,'TK1804-15107',1,3446,0,'2018-04-30 08:58:20','2018-04-30 06:58:20','2018-04-30 08:57:00','2018-05-13 00:00:00',NULL,'RT','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15754,'TK1411-15108',1,3447,0,'2018-04-30 00:00:00','2018-04-30 07:08:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15755,'TK1411-15109',1,3447,15756,'2018-04-30 00:00:00','2018-04-30 07:08:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15756,'TK1411-15110',1,3447,0,'2018-04-30 00:00:00','2018-05-17 13:37:07','2018-04-30 00:00:00','2018-05-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15757,'TK1512-15111',1,3447,0,'2018-04-30 00:00:00','2018-04-30 07:08:46','2018-04-30 00:00:00','2018-05-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15758,'TK1411-15112',1,3447,0,'2018-04-30 00:00:00','2018-04-30 07:08:46','2018-08-11 00:00:00','2018-08-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15759,'TK1411-15113',1,3447,0,'2018-04-30 00:00:00','2018-04-30 07:08:46','2018-11-10 22:00:00','2018-11-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15760,'TK1411-15114',1,3447,0,'2018-04-30 00:00:00','2018-04-30 07:08:46','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15761,'TK1411-15115',1,3447,0,'2018-04-30 00:00:00','2018-04-30 07:08:46','2019-01-10 22:00:00','2019-01-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15762,'TK1411-15116',1,3447,0,'2018-04-30 00:00:00','2018-04-30 07:08:46','2019-01-27 22:00:00','2019-01-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15763,'TK1411-15117',1,3448,0,'2018-04-30 00:00:00','2018-04-30 07:17:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15764,'TK1411-15118',1,3448,15765,'2018-04-30 00:00:00','2018-04-30 07:17:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15765,'TK1411-15119',1,3448,0,'2018-04-30 00:00:00','2018-04-30 07:17:54','2018-04-30 00:00:00','2018-05-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15766,'TK1512-15120',1,3448,0,'2018-04-30 00:00:00','2018-04-30 07:17:54','2018-04-30 00:00:00','2018-05-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15767,'TK1411-15121',1,3448,0,'2018-04-30 00:00:00','2018-04-30 07:17:54','2018-08-11 00:00:00','2018-08-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15768,'TK1411-15122',1,3448,0,'2018-04-30 00:00:00','2018-04-30 07:17:54','2018-11-10 22:00:00','2018-11-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15769,'TK1411-15123',1,3448,0,'2018-04-30 00:00:00','2018-04-30 07:17:54','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15770,'TK1411-15124',1,3448,0,'2018-04-30 00:00:00','2018-04-30 07:17:54','2019-01-10 22:00:00','2019-01-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15771,'TK1411-15125',1,3448,0,'2018-04-30 00:00:00','2018-04-30 07:17:54','2019-01-27 22:00:00','2019-01-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15772,'TK1411-15126',1,3449,0,'2018-05-02 00:00:00','2018-05-02 06:50:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15773,'TK1411-15127',1,3449,15774,'2018-05-02 00:00:00','2018-05-02 06:50:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15774,'TK1411-15128',1,3449,0,'2018-05-02 00:00:00','2018-05-03 06:50:53','2018-05-02 00:00:00','2018-05-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15775,'TK1512-15129',1,3449,0,'2018-05-02 00:00:00','2018-05-02 06:50:13','2018-05-02 00:00:00','2018-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15776,'TK1411-15130',1,3449,0,'2018-05-02 00:00:00','2018-05-02 06:50:13','2018-08-13 00:00:00','2018-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15777,'TK1411-15131',1,3449,0,'2018-05-02 00:00:00','2018-05-02 06:50:13','2018-11-12 22:00:00','2018-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15778,'TK1411-15132',1,3449,0,'2018-05-02 00:00:00','2018-05-02 06:50:13','2018-12-12 22:00:00','2018-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15779,'TK1411-15133',1,3449,0,'2018-05-02 00:00:00','2018-05-02 06:50:13','2019-01-12 22:00:00','2019-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15780,'TK1411-15134',1,3449,0,'2018-05-02 00:00:00','2018-05-02 06:50:13','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15781,'TK1411-15135',1,3450,0,'2018-05-02 00:00:00','2018-05-02 09:35:57',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15782,'TK1411-15136',1,3450,15783,'2018-05-02 00:00:00','2018-05-02 09:35:57',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15783,'TK1411-15137',1,3450,0,'2018-05-02 00:00:00','2018-05-16 10:04:11','2018-05-02 00:00:00','2018-05-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15784,'TK1512-15138',1,3450,0,'2018-05-02 00:00:00','2018-05-02 09:35:57','2018-05-02 00:00:00','2018-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15785,'TK1411-15139',1,3450,0,'2018-05-02 00:00:00','2018-05-02 09:35:57','2018-08-13 00:00:00','2018-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15786,'TK1411-15140',1,3450,0,'2018-05-02 00:00:00','2018-05-02 09:35:57','2018-11-12 22:00:00','2018-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15787,'TK1411-15141',1,3450,0,'2018-05-02 00:00:00','2018-05-02 09:35:57','2018-12-12 22:00:00','2018-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15788,'TK1411-15142',1,3450,0,'2018-05-02 00:00:00','2018-05-02 09:35:57','2019-01-12 22:00:00','2019-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15789,'TK1411-15143',1,3450,0,'2018-05-02 00:00:00','2018-05-02 09:35:57','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15790,'TK1411-15144',1,3451,0,'2018-05-02 00:00:00','2018-05-02 09:49:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15791,'TK1411-15145',1,3451,15792,'2018-05-02 00:00:00','2018-05-02 09:49:57',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15792,'TK1411-15146',1,3451,0,'2018-05-02 00:00:00','2018-05-18 09:18:01','2018-05-02 00:00:00','2018-05-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15793,'TK1512-15147',1,3451,0,'2018-05-02 00:00:00','2018-05-02 09:49:57','2018-05-02 00:00:00','2018-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15794,'TK1411-15148',1,3451,0,'2018-05-02 00:00:00','2018-05-02 09:49:57','2018-08-13 00:00:00','2018-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15795,'TK1411-15149',1,3451,0,'2018-05-02 00:00:00','2018-05-02 09:49:57','2018-11-12 22:00:00','2018-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15796,'TK1411-15150',1,3451,0,'2018-05-02 00:00:00','2018-05-02 09:49:57','2018-12-12 22:00:00','2018-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15797,'TK1411-15151',1,3451,0,'2018-05-02 00:00:00','2018-05-02 09:49:57','2019-01-12 22:00:00','2019-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15798,'TK1411-15152',1,3451,0,'2018-05-02 00:00:00','2018-05-02 09:49:57','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15799,'TK1411-15153',1,3452,0,'2018-05-02 00:00:00','2018-05-02 13:20:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15800,'TK1411-15154',1,3452,15801,'2018-05-02 00:00:00','2018-05-02 13:20:19',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15801,'TK1411-15155',1,3452,0,'2018-05-02 00:00:00','2018-05-03 13:15:18','2018-05-02 00:00:00','2018-05-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15802,'TK1512-15156',1,3452,0,'2018-05-02 00:00:00','2018-05-02 13:20:19','2018-05-02 00:00:00','2018-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15803,'TK1411-15157',1,3452,0,'2018-05-02 00:00:00','2018-05-02 13:20:19','2018-08-13 00:00:00','2018-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15804,'TK1411-15158',1,3452,0,'2018-05-02 00:00:00','2018-05-02 13:20:19','2018-11-12 22:00:00','2018-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15805,'TK1411-15159',1,3452,0,'2018-05-02 00:00:00','2018-05-02 13:20:19','2018-12-12 22:00:00','2018-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15806,'TK1411-15160',1,3452,0,'2018-05-02 00:00:00','2018-05-02 13:20:19','2019-01-12 22:00:00','2019-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15807,'TK1411-15161',1,3452,0,'2018-05-02 00:00:00','2018-05-02 13:20:19','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15808,'TK1411-15162',1,3453,0,'2018-05-02 00:00:00','2018-05-02 13:56:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15809,'TK1411-15163',1,3453,15810,'2018-05-02 00:00:00','2018-05-02 13:56:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15810,'TK1411-15164',1,3453,0,'2018-05-02 00:00:00','2018-05-02 13:56:42','2018-05-02 00:00:00','2018-05-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15811,'TK1512-15165',1,3453,0,'2018-05-02 00:00:00','2018-05-02 13:56:18','2018-05-02 00:00:00','2018-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15812,'TK1411-15166',1,3453,0,'2018-05-02 00:00:00','2018-05-02 13:56:18','2018-08-13 00:00:00','2018-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15813,'TK1411-15167',1,3453,0,'2018-05-02 00:00:00','2018-05-02 13:56:18','2018-11-12 22:00:00','2018-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15814,'TK1411-15168',1,3453,0,'2018-05-02 00:00:00','2018-05-02 13:56:18','2018-12-12 22:00:00','2018-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15815,'TK1411-15169',1,3453,0,'2018-05-02 00:00:00','2018-05-02 13:56:18','2019-01-12 22:00:00','2019-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15816,'TK1411-15170',1,3453,0,'2018-05-02 00:00:00','2018-05-02 13:56:18','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15817,'TK1411-15171',1,3454,0,'2018-05-02 00:00:00','2018-05-02 14:21:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15818,'TK1411-15172',1,3454,15819,'2018-05-02 00:00:00','2018-05-02 14:21:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15819,'TK1411-15173',1,3454,0,'2018-05-02 00:00:00','2018-05-17 12:14:10','2018-05-02 00:00:00','2018-05-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15820,'TK1512-15174',1,3454,0,'2018-05-02 00:00:00','2018-05-02 14:21:44','2018-05-02 00:00:00','2018-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15821,'TK1411-15175',1,3454,0,'2018-05-02 00:00:00','2018-05-02 14:21:44','2018-08-13 00:00:00','2018-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15822,'TK1411-15176',1,3454,0,'2018-05-02 00:00:00','2018-05-02 14:21:44','2018-11-12 22:00:00','2018-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15823,'TK1411-15177',1,3454,0,'2018-05-02 00:00:00','2018-05-02 14:21:44','2018-12-12 22:00:00','2018-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15824,'TK1411-15178',1,3454,0,'2018-05-02 00:00:00','2018-05-02 14:21:44','2019-01-12 22:00:00','2019-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15825,'TK1411-15179',1,3454,0,'2018-05-02 00:00:00','2018-05-02 14:21:44','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15826,'TK1411-15180',1,3455,0,'2018-05-02 00:00:00','2018-05-02 14:25:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15827,'TK1411-15181',1,3455,15828,'2018-05-02 00:00:00','2018-05-02 14:25:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15828,'TK1411-15182',1,3455,0,'2018-05-02 00:00:00','2018-05-02 14:26:51','2018-05-02 00:00:00','2018-05-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15829,'TK1512-15183',1,3455,0,'2018-05-02 00:00:00','2018-05-02 14:25:35','2018-05-02 00:00:00','2018-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15830,'TK1411-15184',1,3455,0,'2018-05-02 00:00:00','2018-05-02 14:25:35','2018-08-13 00:00:00','2018-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15831,'TK1411-15185',1,3455,0,'2018-05-02 00:00:00','2018-05-02 14:25:35','2018-11-12 22:00:00','2018-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15832,'TK1411-15186',1,3455,0,'2018-05-02 00:00:00','2018-05-02 14:25:35','2018-12-12 22:00:00','2018-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15833,'TK1411-15187',1,3455,0,'2018-05-02 00:00:00','2018-05-02 14:25:35','2019-01-12 22:00:00','2019-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15834,'TK1411-15188',1,3455,0,'2018-05-02 00:00:00','2018-05-02 14:25:35','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15835,'TK1411-15189',1,3456,0,'2018-05-04 00:00:00','2018-05-04 09:34:15',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15836,'TK1411-15190',1,3456,15837,'2018-05-04 00:00:00','2018-05-04 09:34:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15837,'TK1411-15191',1,3456,0,'2018-05-04 00:00:00','2018-05-14 08:56:18','2018-05-04 00:00:00','2018-05-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15838,'TK1512-15192',1,3456,0,'2018-05-04 00:00:00','2018-05-04 09:34:15','2018-05-04 00:00:00','2018-05-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15839,'TK1411-15193',1,3456,0,'2018-05-04 00:00:00','2018-05-04 09:34:15','2018-08-15 00:00:00','2018-08-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15840,'TK1411-15194',1,3456,0,'2018-05-04 00:00:00','2018-05-04 09:34:15','2018-11-14 22:00:00','2018-11-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15841,'TK1411-15195',1,3456,0,'2018-05-04 00:00:00','2018-05-04 09:34:15','2018-12-14 22:00:00','2018-12-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15842,'TK1411-15196',1,3456,0,'2018-05-04 00:00:00','2018-05-04 09:34:16','2019-01-14 22:00:00','2019-01-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15843,'TK1411-15197',1,3456,0,'2018-05-04 00:00:00','2018-05-04 09:34:16','2019-01-31 22:00:00','2019-01-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15844,'TK1411-15198',1,3457,0,'2018-05-04 00:00:00','2018-05-04 13:23:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15845,'TK1411-15199',1,3457,15846,'2018-05-04 00:00:00','2018-05-04 13:23:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15846,'TK1411-15200',1,3457,0,'2018-05-04 00:00:00','2018-05-04 13:23:37','2018-05-04 00:00:00','2018-05-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15847,'TK1512-15201',1,3457,0,'2018-05-04 00:00:00','2018-05-04 13:23:06','2018-05-04 00:00:00','2018-05-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15848,'TK1411-15202',1,3457,0,'2018-05-04 00:00:00','2018-05-04 13:23:06','2018-08-15 00:00:00','2018-08-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15849,'TK1411-15203',1,3457,0,'2018-05-04 00:00:00','2018-05-04 13:23:06','2018-11-14 22:00:00','2018-11-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15850,'TK1411-15204',1,3457,0,'2018-05-04 00:00:00','2018-05-04 13:23:06','2018-12-14 22:00:00','2018-12-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15851,'TK1411-15205',1,3457,0,'2018-05-04 00:00:00','2018-05-04 13:23:06','2019-01-14 22:00:00','2019-01-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15852,'TK1411-15206',1,3457,0,'2018-05-04 00:00:00','2018-05-04 13:23:06','2019-01-31 22:00:00','2019-01-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15853,'TK1411-15207',1,3458,0,'2018-05-07 00:00:00','2018-05-07 09:40:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15854,'TK1411-15208',1,3458,15855,'2018-05-07 00:00:00','2018-05-07 09:40:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15855,'TK1411-15209',1,3458,0,'2018-05-07 00:00:00','2018-05-07 09:40:39','2018-05-07 00:00:00','2018-05-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15856,'TK1512-15210',1,3458,0,'2018-05-07 00:00:00','2018-05-07 09:40:39','2018-05-07 00:00:00','2018-05-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15857,'TK1411-15211',1,3458,0,'2018-05-07 00:00:00','2018-05-07 09:40:39','2018-08-18 00:00:00','2018-08-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15858,'TK1411-15212',1,3458,0,'2018-05-07 00:00:00','2018-05-07 09:40:39','2018-11-17 22:00:00','2018-11-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15859,'TK1411-15213',1,3458,0,'2018-05-07 00:00:00','2018-05-07 09:40:39','2018-12-17 22:00:00','2018-12-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15860,'TK1411-15214',1,3458,0,'2018-05-07 00:00:00','2018-05-07 09:40:39','2019-01-17 22:00:00','2019-01-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15861,'TK1411-15215',1,3458,0,'2018-05-07 00:00:00','2018-05-07 09:40:39','2019-02-03 22:00:00','2019-02-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15862,'TK1411-15216',1,3459,0,'2018-05-09 00:00:00','2018-05-09 15:04:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15863,'TK1411-15217',1,3459,15864,'2018-05-09 00:00:00','2018-05-09 15:04:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15864,'TK1411-15218',1,3459,0,'2018-05-09 00:00:00','2018-05-09 15:04:40','2018-05-09 00:00:00','2018-05-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15865,'TK1512-15219',1,3459,0,'2018-05-09 00:00:00','2018-05-09 15:04:40','2018-05-09 00:00:00','2018-05-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15866,'TK1411-15220',1,3459,0,'2018-05-09 00:00:00','2018-05-09 15:04:40','2018-08-20 00:00:00','2018-08-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15867,'TK1411-15221',1,3459,0,'2018-05-09 00:00:00','2018-05-09 15:04:41','2018-11-19 22:00:00','2018-11-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15868,'TK1411-15222',1,3459,0,'2018-05-09 00:00:00','2018-05-09 15:04:41','2018-12-19 22:00:00','2018-12-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15869,'TK1411-15223',1,3459,0,'2018-05-09 00:00:00','2018-05-09 15:04:41','2019-01-19 22:00:00','2019-01-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15870,'TK1411-15224',1,3459,0,'2018-05-09 00:00:00','2018-05-09 15:04:41','2019-02-05 22:00:00','2019-02-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15871,'TK1411-15225',1,3460,0,'2018-05-11 00:00:00','2018-05-11 12:01:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15872,'TK1411-15226',1,3460,15873,'2018-05-11 00:00:00','2018-05-11 12:01:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15873,'TK1411-15227',1,3460,0,'2018-05-11 00:00:00','2018-05-11 12:01:41','2018-05-11 00:00:00','2018-05-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15874,'TK1512-15228',1,3460,0,'2018-05-11 00:00:00','2018-05-11 12:01:41','2018-05-11 00:00:00','2018-05-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15875,'TK1411-15229',1,3460,0,'2018-05-11 00:00:00','2018-05-11 12:01:41','2018-08-22 00:00:00','2018-08-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15876,'TK1411-15230',1,3460,0,'2018-05-11 00:00:00','2018-05-11 12:01:41','2018-11-21 22:00:00','2018-11-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15877,'TK1411-15231',1,3460,0,'2018-05-11 00:00:00','2018-05-11 12:01:41','2018-12-21 22:00:00','2018-12-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15878,'TK1411-15232',1,3460,0,'2018-05-11 00:00:00','2018-05-11 12:01:41','2019-01-21 22:00:00','2019-01-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15879,'TK1411-15233',1,3460,0,'2018-05-11 00:00:00','2018-05-11 12:01:41','2019-02-07 22:00:00','2019-02-07 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15880,'TK1411-15234',1,3461,0,'2018-05-14 00:00:00','2018-05-14 07:04:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15881,'TK1411-15235',1,3461,15882,'2018-05-14 00:00:00','2018-05-14 07:04:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15882,'TK1411-15236',1,3461,0,'2018-05-14 00:00:00','2018-05-14 12:37:37','2018-05-14 00:00:00','2018-05-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15883,'TK1512-15237',1,3461,0,'2018-05-14 00:00:00','2018-05-14 07:04:33','2018-05-14 00:00:00','2018-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15884,'TK1411-15238',1,3461,0,'2018-05-14 00:00:00','2018-05-14 07:04:33','2018-08-25 00:00:00','2018-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15885,'TK1411-15239',1,3461,0,'2018-05-14 00:00:00','2018-05-14 07:04:33','2018-11-24 22:00:00','2018-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15886,'TK1411-15240',1,3461,0,'2018-05-14 00:00:00','2018-05-14 07:04:33','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15887,'TK1411-15241',1,3461,0,'2018-05-14 00:00:00','2018-05-14 07:04:33','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15888,'TK1411-15242',1,3461,0,'2018-05-14 00:00:00','2018-05-14 07:04:33','2019-02-10 22:00:00','2019-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15889,'TK1411-15243',1,3462,0,'2018-05-14 00:00:00','2018-05-14 07:29:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15890,'TK1411-15244',1,3462,15891,'2018-05-14 00:00:00','2018-05-14 07:29:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15891,'TK1411-15245',1,3462,0,'2018-05-14 00:00:00','2018-05-25 09:26:53','2018-05-14 00:00:00','2018-05-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15892,'TK1512-15246',1,3462,0,'2018-05-14 00:00:00','2018-05-14 07:29:03','2018-05-14 00:00:00','2018-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15893,'TK1411-15247',1,3462,0,'2018-05-14 00:00:00','2018-05-14 07:29:03','2018-08-25 00:00:00','2018-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15894,'TK1411-15248',1,3462,0,'2018-05-14 00:00:00','2018-05-14 07:29:03','2018-11-24 22:00:00','2018-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15895,'TK1411-15249',1,3462,0,'2018-05-14 00:00:00','2018-05-14 07:29:03','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15896,'TK1411-15250',1,3462,0,'2018-05-14 00:00:00','2018-05-14 07:29:03','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15897,'TK1411-15251',1,3462,0,'2018-05-14 00:00:00','2018-05-14 07:29:03','2019-02-10 22:00:00','2019-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15898,'TK1411-15252',1,3463,0,'2018-05-14 00:00:00','2018-05-14 08:31:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15899,'TK1411-15253',1,3463,15900,'2018-05-14 00:00:00','2018-05-14 08:31:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15900,'TK1411-15254',1,3463,0,'2018-05-14 00:00:00','2018-05-14 08:31:24','2018-05-14 00:00:00','2018-05-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15901,'TK1512-15255',1,3463,0,'2018-05-14 00:00:00','2018-05-14 08:31:24','2018-05-14 00:00:00','2018-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15902,'TK1411-15256',1,3463,0,'2018-05-14 00:00:00','2018-05-14 08:31:24','2018-08-25 00:00:00','2018-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15903,'TK1411-15257',1,3463,0,'2018-05-14 00:00:00','2018-05-14 08:31:24','2018-11-24 22:00:00','2018-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15904,'TK1411-15258',1,3463,0,'2018-05-14 00:00:00','2018-05-14 08:31:24','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15905,'TK1411-15259',1,3463,0,'2018-05-14 00:00:00','2018-05-14 08:31:24','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15906,'TK1411-15260',1,3463,0,'2018-05-14 00:00:00','2018-05-14 08:31:24','2019-02-10 22:00:00','2019-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15907,'TK1805-15261',1,3463,0,'2018-05-14 10:37:11','2018-05-14 08:37:11','2018-05-14 10:36:00','2018-06-07 00:00:00',NULL,'STD','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15908,'TK1411-15262',1,3464,0,'2018-05-14 00:00:00','2018-05-14 08:48:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15909,'TK1411-15263',1,3464,15910,'2018-05-14 00:00:00','2018-05-14 08:48:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15910,'TK1411-15264',1,3464,0,'2018-05-14 00:00:00','2018-06-13 12:30:34','2018-05-14 00:00:00','2018-07-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15911,'TK1512-15265',1,3464,0,'2018-05-14 00:00:00','2018-05-14 08:48:51','2018-05-14 00:00:00','2018-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15912,'TK1411-15266',1,3464,0,'2018-05-14 00:00:00','2018-05-14 08:48:51','2018-08-25 00:00:00','2018-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15913,'TK1411-15267',1,3464,0,'2018-05-14 00:00:00','2018-05-14 08:48:51','2018-11-24 22:00:00','2018-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15914,'TK1411-15268',1,3464,0,'2018-05-14 00:00:00','2018-05-14 08:48:51','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15915,'TK1411-15269',1,3464,0,'2018-05-14 00:00:00','2018-05-14 08:48:51','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15916,'TK1411-15270',1,3464,0,'2018-05-14 00:00:00','2018-05-14 08:48:51','2019-02-10 22:00:00','2019-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15917,'TK1805-15271',1,3464,0,'2018-05-14 10:54:49','2018-05-14 08:54:49','2018-05-14 10:54:00','2018-06-06 00:00:00',NULL,'EXPERTISE','',0,0,0,0,3,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15918,'TK1411-15272',1,3465,0,'2018-05-14 00:00:00','2018-05-14 13:14:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15919,'TK1411-15273',1,3465,15920,'2018-05-14 00:00:00','2018-05-14 13:14:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15920,'TK1411-15274',1,3465,0,'2018-05-14 00:00:00','2018-05-14 13:15:00','2018-05-14 00:00:00','2018-05-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15921,'TK1512-15275',1,3465,0,'2018-05-14 00:00:00','2018-05-14 13:14:34','2018-05-14 00:00:00','2018-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15922,'TK1411-15276',1,3465,0,'2018-05-14 00:00:00','2018-05-14 13:14:34','2018-08-25 00:00:00','2018-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15923,'TK1411-15277',1,3465,0,'2018-05-14 00:00:00','2018-05-14 13:14:34','2018-11-24 22:00:00','2018-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15924,'TK1411-15278',1,3465,0,'2018-05-14 00:00:00','2018-05-14 13:14:34','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15925,'TK1411-15279',1,3465,0,'2018-05-14 00:00:00','2018-05-14 13:14:34','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15926,'TK1411-15280',1,3465,0,'2018-05-14 00:00:00','2018-05-14 13:14:34','2019-02-10 22:00:00','2019-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15927,'TK1411-15281',1,3466,0,'2018-05-15 00:00:00','2018-05-15 07:34:23',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15928,'TK1411-15282',1,3466,15929,'2018-05-15 00:00:00','2018-05-15 07:34:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15929,'TK1411-15283',1,3466,0,'2018-05-15 00:00:00','2018-05-15 07:34:23','2018-05-15 00:00:00','2018-05-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15930,'TK1512-15284',1,3466,0,'2018-05-15 00:00:00','2018-05-15 07:34:23','2018-05-15 00:00:00','2018-05-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15931,'TK1411-15285',1,3466,0,'2018-05-15 00:00:00','2018-05-15 07:34:24','2018-08-26 00:00:00','2018-08-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15932,'TK1411-15286',1,3466,0,'2018-05-15 00:00:00','2018-05-15 07:34:24','2018-11-25 22:00:00','2018-11-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15933,'TK1411-15287',1,3466,0,'2018-05-15 00:00:00','2018-05-15 07:34:24','2018-12-25 22:00:00','2018-12-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15934,'TK1411-15288',1,3466,0,'2018-05-15 00:00:00','2018-05-15 07:34:24','2019-01-25 22:00:00','2019-01-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15935,'TK1411-15289',1,3466,0,'2018-05-15 00:00:00','2018-05-15 07:34:24','2019-02-11 22:00:00','2019-02-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15936,'TK1411-15290',1,3467,0,'2018-05-15 00:00:00','2018-05-15 07:37:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15937,'TK1411-15291',1,3467,15938,'2018-05-15 00:00:00','2018-05-15 07:37:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15938,'TK1411-15292',1,3467,0,'2018-05-15 00:00:00','2018-05-15 07:37:06','2018-05-15 00:00:00','2018-05-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15939,'TK1512-15293',1,3467,0,'2018-05-15 00:00:00','2018-05-15 07:37:06','2018-05-15 00:00:00','2018-05-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15940,'TK1411-15294',1,3467,0,'2018-05-15 00:00:00','2018-05-15 07:37:06','2018-08-26 00:00:00','2018-08-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15941,'TK1411-15295',1,3467,0,'2018-05-15 00:00:00','2018-05-15 07:37:06','2018-11-25 22:00:00','2018-11-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15942,'TK1411-15296',1,3467,0,'2018-05-15 00:00:00','2018-05-15 07:37:06','2018-12-25 22:00:00','2018-12-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15943,'TK1411-15297',1,3467,0,'2018-05-15 00:00:00','2018-05-15 07:37:06','2019-01-25 22:00:00','2019-01-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15944,'TK1411-15298',1,3467,0,'2018-05-15 00:00:00','2018-05-15 07:37:06','2019-02-11 22:00:00','2019-02-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15945,'TK1411-15299',1,3468,0,'2018-05-16 00:00:00','2018-05-16 06:49:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15946,'TK1411-15300',1,3468,15947,'2018-05-16 00:00:00','2018-05-16 06:49:56',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15947,'TK1411-15301',1,3468,0,'2018-05-16 00:00:00','2018-05-16 06:58:56','2018-05-16 00:00:00','2018-05-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15948,'TK1512-15302',1,3468,0,'2018-05-16 00:00:00','2018-05-16 06:49:56','2018-05-16 00:00:00','2018-05-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15949,'TK1411-15303',1,3468,0,'2018-05-16 00:00:00','2018-05-16 06:49:56','2018-08-27 00:00:00','2018-08-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15950,'TK1411-15304',1,3468,0,'2018-05-16 00:00:00','2018-05-16 06:49:56','2018-11-26 22:00:00','2018-11-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15951,'TK1411-15305',1,3468,0,'2018-05-16 00:00:00','2018-05-16 06:49:56','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15952,'TK1411-15306',1,3468,0,'2018-05-16 00:00:00','2018-05-16 06:49:56','2019-01-26 22:00:00','2019-01-26 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15953,'TK1411-15307',1,3468,0,'2018-05-16 00:00:00','2018-05-16 06:49:56','2019-02-12 22:00:00','2019-02-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15954,'TK1411-15308',1,3469,0,'2018-05-16 00:00:00','2018-05-16 08:03:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15955,'TK1411-15309',1,3469,15956,'2018-05-16 00:00:00','2018-05-16 08:03:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15956,'TK1411-15310',1,3469,0,'2018-05-16 00:00:00','2018-05-29 14:06:35','2018-05-16 00:00:00','2018-05-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15957,'TK1512-15311',1,3469,0,'2018-05-16 00:00:00','2018-05-16 08:03:00','2018-05-16 00:00:00','2018-05-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15958,'TK1411-15312',1,3469,0,'2018-05-16 00:00:00','2018-05-16 08:03:00','2018-08-27 00:00:00','2018-08-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15959,'TK1411-15313',1,3469,0,'2018-05-16 00:00:00','2018-05-16 08:03:00','2018-11-26 22:00:00','2018-11-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15960,'TK1411-15314',1,3469,0,'2018-05-16 00:00:00','2018-05-16 08:03:00','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15961,'TK1411-15315',1,3469,0,'2018-05-16 00:00:00','2018-05-16 08:03:00','2019-01-26 22:00:00','2019-01-26 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15962,'TK1411-15316',1,3469,0,'2018-05-16 00:00:00','2018-05-16 08:03:00','2019-02-12 22:00:00','2019-02-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15963,'TK1411-15317',1,3470,0,'2018-05-16 00:00:00','2018-05-16 08:10:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15964,'TK1411-15318',1,3470,15965,'2018-05-16 00:00:00','2018-05-16 08:10:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15965,'TK1411-15319',1,3470,0,'2018-05-16 00:00:00','2018-05-30 12:49:25','2018-05-16 00:00:00','2018-05-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15966,'TK1512-15320',1,3470,0,'2018-05-16 00:00:00','2018-05-16 08:10:27','2018-05-16 00:00:00','2018-05-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15967,'TK1411-15321',1,3470,0,'2018-05-16 00:00:00','2018-05-16 08:10:27','2018-08-27 00:00:00','2018-08-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15968,'TK1411-15322',1,3470,0,'2018-05-16 00:00:00','2018-05-16 08:10:27','2018-11-26 22:00:00','2018-11-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15969,'TK1411-15323',1,3470,0,'2018-05-16 00:00:00','2018-05-16 08:10:27','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15970,'TK1411-15324',1,3470,0,'2018-05-16 00:00:00','2018-05-16 08:10:27','2019-01-26 22:00:00','2019-01-26 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15971,'TK1411-15325',1,3470,0,'2018-05-16 00:00:00','2018-05-16 08:10:27','2019-02-12 22:00:00','2019-02-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15972,'TK1411-15326',1,3471,0,'2018-05-16 00:00:00','2018-05-16 14:18:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15973,'TK1411-15327',1,3471,15974,'2018-05-16 00:00:00','2018-05-16 14:18:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15974,'TK1411-15328',1,3471,0,'2018-05-16 00:00:00','2018-05-16 14:19:46','2018-05-16 00:00:00','2018-05-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15975,'TK1512-15329',1,3471,0,'2018-05-16 00:00:00','2018-05-16 14:18:51','2018-05-16 00:00:00','2018-05-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15976,'TK1411-15330',1,3471,0,'2018-05-16 00:00:00','2018-05-16 14:18:51','2018-08-27 00:00:00','2018-08-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15977,'TK1411-15331',1,3471,0,'2018-05-16 00:00:00','2018-05-16 14:18:51','2018-11-26 22:00:00','2018-11-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15978,'TK1411-15332',1,3471,0,'2018-05-16 00:00:00','2018-05-16 14:18:51','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15979,'TK1411-15333',1,3471,0,'2018-05-16 00:00:00','2018-05-16 14:18:51','2019-01-26 22:00:00','2019-01-26 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15980,'TK1411-15334',1,3471,0,'2018-05-16 00:00:00','2018-05-16 14:18:51','2019-02-12 22:00:00','2019-02-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15981,'TK1411-15335',1,3472,0,'2018-05-17 00:00:00','2018-05-17 12:21:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15982,'TK1411-15336',1,3472,15983,'2018-05-17 00:00:00','2018-05-17 12:21:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15983,'TK1411-15337',1,3472,0,'2018-05-17 00:00:00','2018-05-28 14:03:36','2018-05-17 00:00:00','2018-05-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15984,'TK1512-15338',1,3472,0,'2018-05-17 00:00:00','2018-05-17 12:21:49','2018-05-17 00:00:00','2018-05-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15985,'TK1411-15339',1,3472,0,'2018-05-17 00:00:00','2018-05-17 12:21:49','2018-08-28 00:00:00','2018-08-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15986,'TK1411-15340',1,3472,0,'2018-05-17 00:00:00','2018-05-17 12:21:49','2018-11-27 22:00:00','2018-11-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15987,'TK1411-15341',1,3472,0,'2018-05-17 00:00:00','2018-05-17 12:21:49','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15988,'TK1411-15342',1,3472,0,'2018-05-17 00:00:00','2018-05-17 12:21:49','2019-01-27 22:00:00','2019-01-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15989,'TK1411-15343',1,3472,0,'2018-05-17 00:00:00','2018-05-17 12:21:49','2019-02-13 22:00:00','2019-02-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15990,'TK1411-15344',1,3473,0,'2018-05-17 00:00:00','2018-05-17 12:41:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15991,'TK1411-15345',1,3473,15992,'2018-05-17 00:00:00','2018-05-17 12:41:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15992,'TK1411-15346',1,3473,0,'2018-05-17 00:00:00','2018-05-31 09:23:40','2018-05-17 00:00:00','2018-05-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15993,'TK1512-15347',1,3473,0,'2018-05-17 00:00:00','2018-05-17 12:41:18','2018-05-17 00:00:00','2018-05-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15994,'TK1411-15348',1,3473,0,'2018-05-17 00:00:00','2018-05-17 12:41:18','2018-08-28 00:00:00','2018-08-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15995,'TK1411-15349',1,3473,0,'2018-05-17 00:00:00','2018-05-17 12:41:18','2018-11-27 22:00:00','2018-11-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15996,'TK1411-15350',1,3473,0,'2018-05-17 00:00:00','2018-05-17 12:41:18','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15997,'TK1411-15351',1,3473,0,'2018-05-17 00:00:00','2018-05-17 12:41:18','2019-01-27 22:00:00','2019-01-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15998,'TK1411-15352',1,3473,0,'2018-05-17 00:00:00','2018-05-17 12:41:18','2019-02-13 22:00:00','2019-02-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(15999,'TK1411-15353',1,3474,0,'2018-05-17 00:00:00','2018-05-17 14:23:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16000,'TK1411-15354',1,3474,16001,'2018-05-17 00:00:00','2018-05-17 14:23:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16001,'TK1411-15355',1,3474,0,'2018-05-17 00:00:00','2018-05-23 14:23:27','2018-05-17 00:00:00','2018-05-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',28800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16002,'TK1512-15356',1,3474,0,'2018-05-17 00:00:00','2018-05-17 14:23:00','2018-05-17 00:00:00','2018-05-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16003,'TK1411-15357',1,3474,0,'2018-05-17 00:00:00','2018-05-17 14:23:00','2018-08-28 00:00:00','2018-08-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16004,'TK1411-15358',1,3474,0,'2018-05-17 00:00:00','2018-05-17 14:23:00','2018-11-27 22:00:00','2018-11-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16005,'TK1411-15359',1,3474,0,'2018-05-17 00:00:00','2018-05-17 14:23:00','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16006,'TK1411-15360',1,3474,0,'2018-05-17 00:00:00','2018-05-17 14:23:00','2019-01-27 22:00:00','2019-01-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16007,'TK1411-15361',1,3474,0,'2018-05-17 00:00:00','2018-05-17 14:23:00','2019-02-13 22:00:00','2019-02-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16008,'TK1411-15362',1,3475,0,'2018-05-17 00:00:00','2018-05-17 14:41:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16009,'TK1411-15363',1,3475,16010,'2018-05-17 00:00:00','2018-05-17 14:41:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16010,'TK1411-15364',1,3475,0,'2018-05-17 00:00:00','2018-05-17 14:41:26','2018-05-17 00:00:00','2018-05-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16011,'TK1512-15365',1,3475,0,'2018-05-17 00:00:00','2018-05-17 14:41:26','2018-05-17 00:00:00','2018-05-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16012,'TK1411-15366',1,3475,0,'2018-05-17 00:00:00','2018-05-17 14:41:26','2018-08-28 00:00:00','2018-08-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16013,'TK1411-15367',1,3475,0,'2018-05-17 00:00:00','2018-05-17 14:41:26','2018-11-27 22:00:00','2018-11-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16014,'TK1411-15368',1,3475,0,'2018-05-17 00:00:00','2018-05-17 14:41:26','2018-12-27 22:00:00','2018-12-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16015,'TK1411-15369',1,3475,0,'2018-05-17 00:00:00','2018-05-17 14:41:26','2019-01-27 22:00:00','2019-01-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16016,'TK1411-15370',1,3475,0,'2018-05-17 00:00:00','2018-05-17 14:41:27','2019-02-13 22:00:00','2019-02-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16017,'TK1411-15371',1,3476,0,'2018-05-22 00:00:00','2018-05-22 09:04:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16018,'TK1411-15372',1,3476,16019,'2018-05-22 00:00:00','2018-05-22 09:04:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16019,'TK1411-15373',1,3476,0,'2018-05-22 00:00:00','2018-06-01 13:12:58','2018-05-22 00:00:00','2018-06-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16020,'TK1512-15374',1,3476,0,'2018-05-22 00:00:00','2018-05-22 09:04:43','2018-05-22 00:00:00','2018-06-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16021,'TK1411-15375',1,3476,0,'2018-05-22 00:00:00','2018-05-22 09:04:43','2018-09-02 00:00:00','2018-09-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16022,'TK1411-15376',1,3476,0,'2018-05-22 00:00:00','2018-05-22 09:04:43','2018-12-02 22:00:00','2018-12-02 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16023,'TK1411-15377',1,3476,0,'2018-05-22 00:00:00','2018-05-22 09:04:43','2019-01-01 22:00:00','2019-01-01 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16024,'TK1411-15378',1,3476,0,'2018-05-22 00:00:00','2018-05-22 09:04:43','2019-02-01 22:00:00','2019-02-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16025,'TK1411-15379',1,3476,0,'2018-05-22 00:00:00','2018-05-22 09:04:43','2019-02-18 22:00:00','2019-02-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16026,'TK1411-15380',1,3477,0,'2018-05-22 00:00:00','2018-05-22 09:42:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16027,'TK1411-15381',1,3477,16028,'2018-05-22 00:00:00','2018-05-22 09:42:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16028,'TK1411-15382',1,3477,0,'2018-05-22 00:00:00','2018-05-22 09:42:55','2018-05-22 00:00:00','2018-05-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16029,'TK1512-15383',1,3477,0,'2018-05-22 00:00:00','2018-05-22 09:42:31','2018-05-22 00:00:00','2018-06-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16030,'TK1411-15384',1,3477,0,'2018-05-22 00:00:00','2018-05-22 09:42:31','2018-09-02 00:00:00','2018-09-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16031,'TK1411-15385',1,3477,0,'2018-05-22 00:00:00','2018-05-22 09:42:31','2018-12-02 22:00:00','2018-12-02 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16032,'TK1411-15386',1,3477,0,'2018-05-22 00:00:00','2018-05-22 09:42:31','2019-01-01 22:00:00','2019-01-01 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16033,'TK1411-15387',1,3477,0,'2018-05-22 00:00:00','2018-05-22 09:42:31','2019-02-01 22:00:00','2019-02-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16034,'TK1411-15388',1,3477,0,'2018-05-22 00:00:00','2018-05-22 09:42:31','2019-02-18 22:00:00','2019-02-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16035,'TK1411-15389',1,3478,0,'2018-05-22 00:00:00','2018-05-22 09:43:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16036,'TK1411-15390',1,3478,16037,'2018-05-22 00:00:00','2018-05-22 09:43:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16037,'TK1411-15391',1,3478,0,'2018-05-22 00:00:00','2018-05-24 14:36:44','2018-05-22 00:00:00','2018-05-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16038,'TK1512-15392',1,3478,0,'2018-05-22 00:00:00','2018-05-22 09:43:16','2018-05-22 00:00:00','2018-06-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16039,'TK1411-15393',1,3478,0,'2018-05-22 00:00:00','2018-05-22 09:43:16','2018-09-02 00:00:00','2018-09-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16040,'TK1411-15394',1,3478,0,'2018-05-22 00:00:00','2018-05-22 09:43:16','2018-12-02 22:00:00','2018-12-02 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16041,'TK1411-15395',1,3478,0,'2018-05-22 00:00:00','2018-05-22 09:43:16','2019-01-01 22:00:00','2019-01-01 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16042,'TK1411-15396',1,3478,0,'2018-05-22 00:00:00','2018-05-22 09:43:16','2019-02-01 22:00:00','2019-02-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16043,'TK1411-15397',1,3478,0,'2018-05-22 00:00:00','2018-05-22 09:43:16','2019-02-18 22:00:00','2019-02-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16044,'TK1411-15398',1,3479,0,'2018-05-22 00:00:00','2018-05-22 14:49:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16045,'TK1411-15399',1,3479,16046,'2018-05-22 00:00:00','2018-05-22 14:49:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16046,'TK1411-15400',1,3479,0,'2018-05-22 00:00:00','2018-05-24 14:38:42','2018-05-22 00:00:00','2018-05-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16047,'TK1512-15401',1,3479,0,'2018-05-22 00:00:00','2018-05-22 14:49:37','2018-05-22 00:00:00','2018-06-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16048,'TK1411-15402',1,3479,0,'2018-05-22 00:00:00','2018-05-22 14:49:37','2018-09-02 00:00:00','2018-09-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16049,'TK1411-15403',1,3479,0,'2018-05-22 00:00:00','2018-05-22 14:49:37','2018-12-02 22:00:00','2018-12-02 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16050,'TK1411-15404',1,3479,0,'2018-05-22 00:00:00','2018-05-22 14:49:37','2019-01-01 22:00:00','2019-01-01 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16051,'TK1411-15405',1,3479,0,'2018-05-22 00:00:00','2018-05-22 14:49:37','2019-02-01 22:00:00','2019-02-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16052,'TK1411-15406',1,3479,0,'2018-05-22 00:00:00','2018-05-22 14:49:37','2019-02-18 22:00:00','2019-02-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16053,'TK1411-15407',1,3480,0,'2018-05-23 00:00:00','2018-05-23 05:15:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16054,'TK1411-15408',1,3480,16055,'2018-05-23 00:00:00','2018-05-23 05:15:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16055,'TK1411-15409',1,3480,0,'2018-05-23 00:00:00','2018-05-23 05:15:44','2018-05-23 00:00:00','2018-06-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16056,'TK1512-15410',1,3480,0,'2018-05-23 00:00:00','2018-05-23 05:15:44','2018-05-23 00:00:00','2018-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16057,'TK1411-15411',1,3480,0,'2018-05-23 00:00:00','2018-05-23 05:15:44','2018-09-03 00:00:00','2018-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16058,'TK1411-15412',1,3480,0,'2018-05-23 00:00:00','2018-05-23 05:15:44','2018-12-03 22:00:00','2018-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16059,'TK1411-15413',1,3480,0,'2018-05-23 00:00:00','2018-05-23 05:15:44','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16060,'TK1411-15414',1,3480,0,'2018-05-23 00:00:00','2018-05-23 05:15:44','2019-02-02 22:00:00','2019-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16061,'TK1411-15415',1,3480,0,'2018-05-23 00:00:00','2018-05-23 05:15:44','2019-02-19 22:00:00','2019-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16062,'TK1411-15416',1,3481,0,'2018-05-23 00:00:00','2018-05-23 12:49:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16063,'TK1411-15417',1,3481,16064,'2018-05-23 00:00:00','2018-05-23 12:49:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16064,'TK1411-15418',1,3481,0,'2018-05-23 00:00:00','2018-05-23 12:49:08','2018-05-23 00:00:00','2018-06-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16065,'TK1512-15419',1,3481,0,'2018-05-23 00:00:00','2018-05-23 12:49:08','2018-05-23 00:00:00','2018-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16066,'TK1411-15420',1,3481,0,'2018-05-23 00:00:00','2018-05-23 12:49:08','2018-09-03 00:00:00','2018-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16067,'TK1411-15421',1,3481,0,'2018-05-23 00:00:00','2018-05-23 12:49:08','2018-12-03 22:00:00','2018-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16068,'TK1411-15422',1,3481,0,'2018-05-23 00:00:00','2018-05-23 12:49:08','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16069,'TK1411-15423',1,3481,0,'2018-05-23 00:00:00','2018-05-23 12:49:08','2019-02-02 22:00:00','2019-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16070,'TK1411-15424',1,3481,0,'2018-05-23 00:00:00','2018-05-23 12:49:08','2019-02-19 22:00:00','2019-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16071,'TK1411-15425',1,3482,0,'2018-05-23 00:00:00','2018-05-23 13:03:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16072,'TK1411-15426',1,3482,16073,'2018-05-23 00:00:00','2018-05-23 13:03:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16073,'TK1411-15427',1,3482,0,'2018-05-23 00:00:00','2018-05-23 13:03:11','2018-05-23 00:00:00','2018-06-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16074,'TK1512-15428',1,3482,0,'2018-05-23 00:00:00','2018-05-23 13:03:11','2018-05-23 00:00:00','2018-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16075,'TK1411-15429',1,3482,0,'2018-05-23 00:00:00','2018-05-23 13:03:11','2018-09-03 00:00:00','2018-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16076,'TK1411-15430',1,3482,0,'2018-05-23 00:00:00','2018-05-23 13:03:11','2018-12-03 22:00:00','2018-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16077,'TK1411-15431',1,3482,0,'2018-05-23 00:00:00','2018-05-23 13:03:11','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16078,'TK1411-15432',1,3482,0,'2018-05-23 00:00:00','2018-05-23 13:03:11','2019-02-02 22:00:00','2019-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16079,'TK1411-15433',1,3482,0,'2018-05-23 00:00:00','2018-05-23 13:03:11','2019-02-19 22:00:00','2019-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16080,'TK1411-15434',1,3483,0,'2018-05-23 00:00:00','2018-05-23 13:21:35',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16081,'TK1411-15435',1,3483,16082,'2018-05-23 00:00:00','2018-05-23 13:21:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16082,'TK1411-15436',1,3483,0,'2018-05-23 00:00:00','2018-05-23 13:21:35','2018-05-23 00:00:00','2018-06-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16083,'TK1512-15437',1,3483,0,'2018-05-23 00:00:00','2018-05-23 13:21:35','2018-05-23 00:00:00','2018-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16084,'TK1411-15438',1,3483,0,'2018-05-23 00:00:00','2018-05-23 13:21:35','2018-09-03 00:00:00','2018-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16085,'TK1411-15439',1,3483,0,'2018-05-23 00:00:00','2018-05-23 13:21:35','2018-12-03 22:00:00','2018-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16086,'TK1411-15440',1,3483,0,'2018-05-23 00:00:00','2018-05-23 13:21:36','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16087,'TK1411-15441',1,3483,0,'2018-05-23 00:00:00','2018-05-23 13:21:36','2019-02-02 22:00:00','2019-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16088,'TK1411-15442',1,3483,0,'2018-05-23 00:00:00','2018-05-23 13:21:36','2019-02-19 22:00:00','2019-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16089,'TK1411-15443',1,3484,0,'2018-05-23 00:00:00','2018-05-23 14:35:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16090,'TK1411-15444',1,3484,16091,'2018-05-23 00:00:00','2018-05-23 14:35:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16091,'TK1411-15445',1,3484,0,'2018-05-23 00:00:00','2018-06-04 12:59:45','2018-05-23 00:00:00','2018-06-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16092,'TK1512-15446',1,3484,0,'2018-05-23 00:00:00','2018-05-23 14:35:36','2018-05-23 00:00:00','2018-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16093,'TK1411-15447',1,3484,0,'2018-05-23 00:00:00','2018-05-23 14:35:36','2018-09-03 00:00:00','2018-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16094,'TK1411-15448',1,3484,0,'2018-05-23 00:00:00','2018-05-23 14:35:36','2018-12-03 22:00:00','2018-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16095,'TK1411-15449',1,3484,0,'2018-05-23 00:00:00','2018-05-23 14:35:36','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16096,'TK1411-15450',1,3484,0,'2018-05-23 00:00:00','2018-05-23 14:35:36','2019-02-02 22:00:00','2019-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16097,'TK1411-15451',1,3484,0,'2018-05-23 00:00:00','2018-05-23 14:35:36','2019-02-19 22:00:00','2019-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16098,'TK1411-15452',1,3485,0,'2018-05-24 00:00:00','2018-05-24 13:31:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16099,'TK1411-15453',1,3485,16100,'2018-05-24 00:00:00','2018-05-24 13:31:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16100,'TK1411-15454',1,3485,0,'2018-05-24 00:00:00','2018-05-24 13:32:22','2018-05-24 00:00:00','2018-06-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16101,'TK1512-15455',1,3485,0,'2018-05-24 00:00:00','2018-05-24 13:31:50','2018-05-24 00:00:00','2018-06-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16102,'TK1411-15456',1,3485,0,'2018-05-24 00:00:00','2018-05-24 13:31:50','2018-09-04 00:00:00','2018-09-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16103,'TK1411-15457',1,3485,0,'2018-05-24 00:00:00','2018-05-24 13:31:50','2018-12-04 22:00:00','2018-12-04 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16104,'TK1411-15458',1,3485,0,'2018-05-24 00:00:00','2018-05-24 13:31:50','2019-01-03 22:00:00','2019-01-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16105,'TK1411-15459',1,3485,0,'2018-05-24 00:00:00','2018-05-24 13:31:50','2019-02-03 22:00:00','2019-02-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16106,'TK1411-15460',1,3485,0,'2018-05-24 00:00:00','2018-05-24 13:31:50','2019-02-20 22:00:00','2019-02-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16107,'TK1411-15461',1,3486,0,'2018-05-25 00:00:00','2018-05-25 07:51:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16108,'TK1411-15462',1,3486,16109,'2018-05-25 00:00:00','2018-05-25 07:51:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16109,'TK1411-15463',1,3486,0,'2018-05-25 00:00:00','2018-05-25 07:51:13','2018-05-25 00:00:00','2018-06-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16110,'TK1512-15464',1,3486,0,'2018-05-25 00:00:00','2018-05-25 07:51:13','2018-05-25 00:00:00','2018-06-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16111,'TK1411-15465',1,3486,0,'2018-05-25 00:00:00','2018-05-25 07:51:13','2018-09-05 00:00:00','2018-09-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16112,'TK1411-15466',1,3486,0,'2018-05-25 00:00:00','2018-05-25 07:51:13','2018-12-05 22:00:00','2018-12-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16113,'TK1411-15467',1,3486,0,'2018-05-25 00:00:00','2018-05-25 07:51:13','2019-01-04 22:00:00','2019-01-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16114,'TK1411-15468',1,3486,0,'2018-05-25 00:00:00','2018-05-25 07:51:13','2019-02-04 22:00:00','2019-02-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16115,'TK1411-15469',1,3486,0,'2018-05-25 00:00:00','2018-05-25 07:51:13','2019-02-21 22:00:00','2019-02-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16116,'TK1411-15470',1,3487,0,'2018-05-25 00:00:00','2018-05-25 07:54:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16117,'TK1411-15471',1,3487,16118,'2018-05-25 00:00:00','2018-05-25 07:54:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16118,'TK1411-15472',1,3487,0,'2018-05-25 00:00:00','2018-05-25 07:54:29','2018-05-25 00:00:00','2018-06-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16119,'TK1512-15473',1,3487,0,'2018-05-25 00:00:00','2018-05-25 07:54:29','2018-05-25 00:00:00','2018-06-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16120,'TK1411-15474',1,3487,0,'2018-05-25 00:00:00','2018-05-25 07:54:29','2018-09-05 00:00:00','2018-09-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16121,'TK1411-15475',1,3487,0,'2018-05-25 00:00:00','2018-05-25 07:54:29','2018-12-05 22:00:00','2018-12-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16122,'TK1411-15476',1,3487,0,'2018-05-25 00:00:00','2018-05-25 07:54:29','2019-01-04 22:00:00','2019-01-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16123,'TK1411-15477',1,3487,0,'2018-05-25 00:00:00','2018-05-25 07:54:29','2019-02-04 22:00:00','2019-02-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16124,'TK1411-15478',1,3487,0,'2018-05-25 00:00:00','2018-05-25 07:54:29','2019-02-21 22:00:00','2019-02-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16125,'TK1411-15479',1,3488,0,'2018-05-25 00:00:00','2018-05-25 09:29:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16126,'TK1411-15480',1,3488,16127,'2018-05-25 00:00:00','2018-05-25 09:29:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16127,'TK1411-15481',1,3488,0,'2018-05-25 00:00:00','2018-05-25 09:29:05','2018-05-25 00:00:00','2018-06-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16128,'TK1512-15482',1,3488,0,'2018-05-25 00:00:00','2018-05-25 09:29:05','2018-05-25 00:00:00','2018-06-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16129,'TK1411-15483',1,3488,0,'2018-05-25 00:00:00','2018-05-25 09:29:05','2018-09-05 00:00:00','2018-09-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16130,'TK1411-15484',1,3488,0,'2018-05-25 00:00:00','2018-05-25 09:29:05','2018-12-05 22:00:00','2018-12-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16131,'TK1411-15485',1,3488,0,'2018-05-25 00:00:00','2018-05-25 09:29:05','2019-01-04 22:00:00','2019-01-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16132,'TK1411-15486',1,3488,0,'2018-05-25 00:00:00','2018-05-25 09:29:05','2019-02-04 22:00:00','2019-02-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16133,'TK1411-15487',1,3488,0,'2018-05-25 00:00:00','2018-05-25 09:29:05','2019-02-21 22:00:00','2019-02-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16134,'TK1411-15488',1,3489,0,'2018-05-25 00:00:00','2018-05-25 09:31:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16135,'TK1411-15489',1,3489,16136,'2018-05-25 00:00:00','2018-05-25 09:31:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16136,'TK1411-15490',1,3489,0,'2018-05-25 00:00:00','2018-05-25 09:31:59','2018-05-25 00:00:00','2018-06-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16137,'TK1512-15491',1,3489,0,'2018-05-25 00:00:00','2018-05-25 09:31:59','2018-05-25 00:00:00','2018-06-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16138,'TK1411-15492',1,3489,0,'2018-05-25 00:00:00','2018-05-25 09:31:59','2018-09-05 00:00:00','2018-09-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16139,'TK1411-15493',1,3489,0,'2018-05-25 00:00:00','2018-05-25 09:31:59','2018-12-05 22:00:00','2018-12-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16140,'TK1411-15494',1,3489,0,'2018-05-25 00:00:00','2018-05-25 09:31:59','2019-01-04 22:00:00','2019-01-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16141,'TK1411-15495',1,3489,0,'2018-05-25 00:00:00','2018-05-25 09:31:59','2019-02-04 22:00:00','2019-02-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16142,'TK1411-15496',1,3489,0,'2018-05-25 00:00:00','2018-05-25 09:31:59','2019-02-21 22:00:00','2019-02-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16143,'TK1411-15497',1,3490,0,'2018-05-28 00:00:00','2018-05-28 07:53:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16144,'TK1411-15498',1,3490,16145,'2018-05-28 00:00:00','2018-05-28 07:53:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16145,'TK1411-15499',1,3490,0,'2018-05-28 00:00:00','2018-05-28 07:54:09','2018-05-28 00:00:00','2018-05-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16146,'TK1512-15500',1,3490,0,'2018-05-28 00:00:00','2018-05-28 07:53:41','2018-05-28 00:00:00','2018-06-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16147,'TK1411-15501',1,3490,0,'2018-05-28 00:00:00','2018-05-28 07:53:41','2018-09-08 00:00:00','2018-09-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16148,'TK1411-15502',1,3490,0,'2018-05-28 00:00:00','2018-05-28 07:53:41','2018-12-08 22:00:00','2018-12-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16149,'TK1411-15503',1,3490,0,'2018-05-28 00:00:00','2018-05-28 07:53:41','2019-01-07 22:00:00','2019-01-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16150,'TK1411-15504',1,3490,0,'2018-05-28 00:00:00','2018-05-28 07:53:41','2019-02-07 22:00:00','2019-02-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16151,'TK1411-15505',1,3490,0,'2018-05-28 00:00:00','2018-05-28 07:53:41','2019-02-24 22:00:00','2019-02-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16152,'TK1411-15506',1,3491,0,'2018-05-29 00:00:00','2018-05-29 08:38:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16153,'TK1411-15507',1,3491,16154,'2018-05-29 00:00:00','2018-05-29 08:38:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16154,'TK1411-15508',1,3491,0,'2018-05-29 00:00:00','2018-05-29 08:39:22','2018-05-29 00:00:00','2018-07-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16155,'TK1512-15509',1,3491,0,'2018-05-29 00:00:00','2018-05-29 08:38:54','2018-05-29 00:00:00','2018-06-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16156,'TK1411-15510',1,3491,0,'2018-05-29 00:00:00','2018-05-29 08:38:54','2018-09-09 00:00:00','2018-09-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16157,'TK1411-15511',1,3491,0,'2018-05-29 00:00:00','2018-05-29 08:38:54','2018-12-09 22:00:00','2018-12-09 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16158,'TK1411-15512',1,3491,0,'2018-05-29 00:00:00','2018-05-29 08:38:54','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16159,'TK1411-15513',1,3491,0,'2018-05-29 00:00:00','2018-05-29 08:38:54','2019-02-08 22:00:00','2019-02-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16160,'TK1411-15514',1,3491,0,'2018-05-29 00:00:00','2018-05-29 08:38:54','2019-02-25 22:00:00','2019-02-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16161,'TK1411-15515',1,3492,0,'2018-05-30 00:00:00','2018-05-30 06:48:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16162,'TK1411-15516',1,3492,16163,'2018-05-30 00:00:00','2018-05-30 06:48:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16163,'TK1411-15517',1,3492,0,'2018-05-30 00:00:00','2018-06-05 09:30:19','2018-05-30 00:00:00','2018-06-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16164,'TK1512-15518',1,3492,0,'2018-05-30 00:00:00','2018-05-30 06:48:11','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16165,'TK1411-15519',1,3492,0,'2018-05-30 00:00:00','2018-05-30 06:48:12','2018-09-10 00:00:00','2018-09-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16166,'TK1411-15520',1,3492,0,'2018-05-30 00:00:00','2018-05-30 06:48:12','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16167,'TK1411-15521',1,3492,0,'2018-05-30 00:00:00','2018-05-30 06:48:12','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16168,'TK1411-15522',1,3492,0,'2018-05-30 00:00:00','2018-05-30 06:48:12','2019-02-09 22:00:00','2019-02-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16169,'TK1411-15523',1,3492,0,'2018-05-30 00:00:00','2018-05-30 06:48:12','2019-02-26 22:00:00','2019-02-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16170,'TK1411-15524',1,3493,0,'2018-05-30 00:00:00','2018-05-30 08:59:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16171,'TK1411-15525',1,3493,16172,'2018-05-30 00:00:00','2018-05-30 08:59:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16172,'TK1411-15526',1,3493,0,'2018-05-30 00:00:00','2018-05-30 08:59:11','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16173,'TK1512-15527',1,3493,0,'2018-05-30 00:00:00','2018-05-30 08:59:11','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16174,'TK1411-15528',1,3493,0,'2018-05-30 00:00:00','2018-05-30 08:59:11','2018-09-10 00:00:00','2018-09-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16175,'TK1411-15529',1,3493,0,'2018-05-30 00:00:00','2018-05-30 08:59:12','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16176,'TK1411-15530',1,3493,0,'2018-05-30 00:00:00','2018-05-30 08:59:12','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16177,'TK1411-15531',1,3493,0,'2018-05-30 00:00:00','2018-05-30 08:59:12','2019-02-09 22:00:00','2019-02-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16178,'TK1411-15532',1,3493,0,'2018-05-30 00:00:00','2018-05-30 08:59:12','2019-02-26 22:00:00','2019-02-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16179,'TK1411-15533',1,3494,0,'2018-05-30 00:00:00','2018-05-30 09:00:07',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16180,'TK1411-15534',1,3494,16181,'2018-05-30 00:00:00','2018-05-30 09:00:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16181,'TK1411-15535',1,3494,0,'2018-05-30 00:00:00','2018-05-30 09:00:07','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16182,'TK1512-15536',1,3494,0,'2018-05-30 00:00:00','2018-05-30 09:00:07','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16183,'TK1411-15537',1,3494,0,'2018-05-30 00:00:00','2018-05-30 09:00:07','2018-09-10 00:00:00','2018-09-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16184,'TK1411-15538',1,3494,0,'2018-05-30 00:00:00','2018-05-30 09:00:07','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16185,'TK1411-15539',1,3494,0,'2018-05-30 00:00:00','2018-05-30 09:00:07','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16186,'TK1411-15540',1,3494,0,'2018-05-30 00:00:00','2018-05-30 09:00:07','2019-02-09 22:00:00','2019-02-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16187,'TK1411-15541',1,3494,0,'2018-05-30 00:00:00','2018-05-30 09:00:07','2019-02-26 22:00:00','2019-02-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16188,'TK1411-15542',1,3495,0,'2018-05-30 00:00:00','2018-05-30 09:00:42',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16189,'TK1411-15543',1,3495,16190,'2018-05-30 00:00:00','2018-05-30 09:00:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16190,'TK1411-15544',1,3495,0,'2018-05-30 00:00:00','2018-05-30 09:00:42','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16191,'TK1512-15545',1,3495,0,'2018-05-30 00:00:00','2018-05-30 09:00:42','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16192,'TK1411-15546',1,3495,0,'2018-05-30 00:00:00','2018-05-30 09:00:42','2018-09-10 00:00:00','2018-09-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16193,'TK1411-15547',1,3495,0,'2018-05-30 00:00:00','2018-05-30 09:00:42','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16194,'TK1411-15548',1,3495,0,'2018-05-30 00:00:00','2018-05-30 09:00:42','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16195,'TK1411-15549',1,3495,0,'2018-05-30 00:00:00','2018-05-30 09:00:42','2019-02-09 22:00:00','2019-02-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16196,'TK1411-15550',1,3495,0,'2018-05-30 00:00:00','2018-05-30 09:00:42','2019-02-26 22:00:00','2019-02-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16197,'TK1411-15551',1,3496,0,'2018-05-30 00:00:00','2018-05-30 09:02:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16198,'TK1411-15552',1,3496,16199,'2018-05-30 00:00:00','2018-05-30 09:02:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16199,'TK1411-15553',1,3496,0,'2018-05-30 00:00:00','2018-05-30 09:02:08','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16200,'TK1512-15554',1,3496,0,'2018-05-30 00:00:00','2018-05-30 09:02:08','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16201,'TK1411-15555',1,3496,0,'2018-05-30 00:00:00','2018-05-30 09:02:08','2018-09-10 00:00:00','2018-09-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16202,'TK1411-15556',1,3496,0,'2018-05-30 00:00:00','2018-05-30 09:02:08','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16203,'TK1411-15557',1,3496,0,'2018-05-30 00:00:00','2018-05-30 09:02:08','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16204,'TK1411-15558',1,3496,0,'2018-05-30 00:00:00','2018-05-30 09:02:08','2019-02-09 22:00:00','2019-02-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16205,'TK1411-15559',1,3496,0,'2018-05-30 00:00:00','2018-05-30 09:02:08','2019-02-26 22:00:00','2019-02-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16206,'TK1411-15560',1,3497,0,'2018-05-30 00:00:00','2018-05-30 09:02:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16207,'TK1411-15561',1,3497,16208,'2018-05-30 00:00:00','2018-05-30 09:02:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16208,'TK1411-15562',1,3497,0,'2018-05-30 00:00:00','2018-05-30 09:02:39','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16209,'TK1512-15563',1,3497,0,'2018-05-30 00:00:00','2018-05-30 09:02:39','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16210,'TK1411-15564',1,3497,0,'2018-05-30 00:00:00','2018-05-30 09:02:39','2018-09-10 00:00:00','2018-09-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16211,'TK1411-15565',1,3497,0,'2018-05-30 00:00:00','2018-05-30 09:02:39','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16212,'TK1411-15566',1,3497,0,'2018-05-30 00:00:00','2018-05-30 09:02:39','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16213,'TK1411-15567',1,3497,0,'2018-05-30 00:00:00','2018-05-30 09:02:39','2019-02-09 22:00:00','2019-02-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16214,'TK1411-15568',1,3497,0,'2018-05-30 00:00:00','2018-05-30 09:02:39','2019-02-26 22:00:00','2019-02-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16215,'TK1411-15569',1,3498,0,'2018-05-30 00:00:00','2018-05-30 09:21:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16216,'TK1411-15570',1,3498,16217,'2018-05-30 00:00:00','2018-05-30 09:21:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16217,'TK1411-15571',1,3498,0,'2018-05-30 00:00:00','2018-05-30 09:23:28','2018-05-30 00:00:00','2018-06-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16218,'TK1512-15572',1,3498,0,'2018-05-30 00:00:00','2018-05-30 09:21:13','2018-05-30 00:00:00','2018-06-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16219,'TK1411-15573',1,3498,0,'2018-05-30 00:00:00','2018-05-30 09:21:13','2018-09-10 00:00:00','2018-09-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16220,'TK1411-15574',1,3498,0,'2018-05-30 00:00:00','2018-05-30 09:21:13','2018-12-10 22:00:00','2018-12-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16221,'TK1411-15575',1,3498,0,'2018-05-30 00:00:00','2018-05-30 09:21:13','2019-01-09 22:00:00','2019-01-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16222,'TK1411-15576',1,3498,0,'2018-05-30 00:00:00','2018-05-30 09:21:13','2019-02-09 22:00:00','2019-02-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16223,'TK1411-15577',1,3498,0,'2018-05-30 00:00:00','2018-05-30 09:21:13','2019-02-26 22:00:00','2019-02-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16224,'TK1411-15578',1,3499,0,'2018-06-01 00:00:00','2018-06-01 07:00:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16225,'TK1411-15579',1,3499,16226,'2018-06-01 00:00:00','2018-06-01 07:00:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16226,'TK1411-15580',1,3499,0,'2018-06-01 00:00:00','2018-06-06 13:24:33','2018-06-01 00:00:00','2018-06-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16227,'TK1512-15581',1,3499,0,'2018-06-01 00:00:00','2018-06-01 07:00:08','2018-06-01 00:00:00','2018-06-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16228,'TK1411-15582',1,3499,0,'2018-06-01 00:00:00','2018-06-01 07:00:08','2018-09-12 00:00:00','2018-09-12 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16229,'TK1411-15583',1,3499,0,'2018-06-01 00:00:00','2018-06-01 07:00:08','2018-12-12 22:00:00','2018-12-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16230,'TK1411-15584',1,3499,0,'2018-06-01 00:00:00','2018-06-01 07:00:08','2019-01-11 22:00:00','2019-01-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16231,'TK1411-15585',1,3499,0,'2018-06-01 00:00:00','2018-06-01 07:00:08','2019-02-11 22:00:00','2019-02-11 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16232,'TK1411-15586',1,3499,0,'2018-06-01 00:00:00','2018-06-01 07:00:08','2019-02-28 22:00:00','2019-02-28 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16233,'TK1411-15587',1,3500,0,'2018-06-04 00:00:00','2018-06-04 09:16:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16234,'TK1411-15588',1,3500,16235,'2018-06-04 00:00:00','2018-06-04 09:16:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16235,'TK1411-15589',1,3500,0,'2018-06-04 00:00:00','2018-06-07 08:09:38','2018-06-04 00:00:00','2018-06-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16236,'TK1512-15590',1,3500,0,'2018-06-04 00:00:00','2018-06-04 09:16:02','2018-06-04 00:00:00','2018-06-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16237,'TK1411-15591',1,3500,0,'2018-06-04 00:00:00','2018-06-04 09:16:02','2018-09-15 00:00:00','2018-09-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16238,'TK1411-15592',1,3500,0,'2018-06-04 00:00:00','2018-06-04 09:16:02','2018-12-15 22:00:00','2018-12-15 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16239,'TK1411-15593',1,3500,0,'2018-06-04 00:00:00','2018-06-04 09:16:02','2019-01-14 22:00:00','2019-01-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16240,'TK1411-15594',1,3500,0,'2018-06-04 00:00:00','2018-06-04 09:16:02','2019-02-14 22:00:00','2019-02-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16241,'TK1411-15595',1,3500,0,'2018-06-04 00:00:00','2018-06-04 09:16:02','2019-03-03 22:00:00','2019-03-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16242,'TK1411-15596',1,3501,0,'2018-06-04 00:00:00','2018-06-04 12:21:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16243,'TK1411-15597',1,3501,16244,'2018-06-04 00:00:00','2018-06-04 12:21:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16244,'TK1411-15598',1,3501,0,'2018-06-04 00:00:00','2018-06-04 12:21:13','2018-06-04 00:00:00','2018-06-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16245,'TK1512-15599',1,3501,0,'2018-06-04 00:00:00','2018-06-04 12:21:13','2018-06-04 00:00:00','2018-06-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16246,'TK1411-15600',1,3501,0,'2018-06-04 00:00:00','2018-06-04 12:21:13','2018-09-15 00:00:00','2018-09-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16247,'TK1411-15601',1,3501,0,'2018-06-04 00:00:00','2018-06-04 12:21:13','2018-12-15 22:00:00','2018-12-15 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16248,'TK1411-15602',1,3501,0,'2018-06-04 00:00:00','2018-06-04 12:21:13','2019-01-14 22:00:00','2019-01-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16249,'TK1411-15603',1,3501,0,'2018-06-04 00:00:00','2018-06-04 12:21:13','2019-02-14 22:00:00','2019-02-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16250,'TK1411-15604',1,3501,0,'2018-06-04 00:00:00','2018-06-04 12:21:13','2019-03-03 22:00:00','2019-03-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16251,'TK1411-15605',1,3502,0,'2018-06-04 00:00:00','2018-06-04 14:01:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16252,'TK1411-15606',1,3502,16253,'2018-06-04 00:00:00','2018-06-04 14:01:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16253,'TK1411-15607',1,3502,0,'2018-06-04 00:00:00','2018-06-04 14:02:02','2018-06-04 00:00:00','2018-06-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16254,'TK1512-15608',1,3502,0,'2018-06-04 00:00:00','2018-06-04 14:01:25','2018-06-04 00:00:00','2018-06-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16255,'TK1411-15609',1,3502,0,'2018-06-04 00:00:00','2018-06-04 14:01:25','2018-09-15 00:00:00','2018-09-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16256,'TK1411-15610',1,3502,0,'2018-06-04 00:00:00','2018-06-04 14:01:25','2018-12-15 22:00:00','2018-12-15 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16257,'TK1411-15611',1,3502,0,'2018-06-04 00:00:00','2018-06-04 14:01:25','2019-01-14 22:00:00','2019-01-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16258,'TK1411-15612',1,3502,0,'2018-06-04 00:00:00','2018-06-04 14:01:25','2019-02-14 22:00:00','2019-02-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16259,'TK1411-15613',1,3502,0,'2018-06-04 00:00:00','2018-06-04 14:01:25','2019-03-03 22:00:00','2019-03-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16260,'TK1411-15614',1,3503,0,'2018-06-04 00:00:00','2018-06-04 14:50:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16261,'TK1411-15615',1,3503,16262,'2018-06-04 00:00:00','2018-06-04 14:50:23',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16262,'TK1411-15616',1,3503,0,'2018-06-04 00:00:00','2018-06-07 12:14:14','2018-06-04 00:00:00','2018-06-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16263,'TK1512-15617',1,3503,0,'2018-06-04 00:00:00','2018-06-04 14:50:23','2018-06-04 00:00:00','2018-06-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16264,'TK1411-15618',1,3503,0,'2018-06-04 00:00:00','2018-06-04 14:50:23','2018-09-15 00:00:00','2018-09-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16265,'TK1411-15619',1,3503,0,'2018-06-04 00:00:00','2018-06-04 14:50:23','2018-12-15 22:00:00','2018-12-15 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16266,'TK1411-15620',1,3503,0,'2018-06-04 00:00:00','2018-06-04 14:50:23','2019-01-14 22:00:00','2019-01-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16267,'TK1411-15621',1,3503,0,'2018-06-04 00:00:00','2018-06-04 14:50:23','2019-02-14 22:00:00','2019-02-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16268,'TK1411-15622',1,3503,0,'2018-06-04 00:00:00','2018-06-04 14:50:23','2019-03-03 22:00:00','2019-03-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16269,'TK1411-15623',1,3504,0,'2018-06-06 00:00:00','2018-06-06 13:41:35',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16270,'TK1411-15624',1,3504,16271,'2018-06-06 00:00:00','2018-06-06 13:41:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16271,'TK1411-15625',1,3504,0,'2018-06-06 00:00:00','2018-06-06 13:41:35','2018-06-06 00:00:00','2018-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16272,'TK1512-15626',1,3504,0,'2018-06-06 00:00:00','2018-06-06 13:41:35','2018-06-06 00:00:00','2018-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16273,'TK1411-15627',1,3504,0,'2018-06-06 00:00:00','2018-06-06 13:41:35','2018-09-17 00:00:00','2018-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16274,'TK1411-15628',1,3504,0,'2018-06-06 00:00:00','2018-06-06 13:41:35','2018-12-17 22:00:00','2018-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16275,'TK1411-15629',1,3504,0,'2018-06-06 00:00:00','2018-06-06 13:41:35','2019-01-16 22:00:00','2019-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16276,'TK1411-15630',1,3504,0,'2018-06-06 00:00:00','2018-06-06 13:41:36','2019-02-16 22:00:00','2019-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16277,'TK1411-15631',1,3504,0,'2018-06-06 00:00:00','2018-06-06 13:41:36','2019-03-05 22:00:00','2019-03-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16278,'TK1411-15632',1,3505,0,'2018-06-07 00:00:00','2018-06-07 07:56:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16279,'TK1411-15633',1,3505,16280,'2018-06-07 00:00:00','2018-06-07 07:56:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16280,'TK1411-15634',1,3505,0,'2018-06-07 00:00:00','2018-06-07 07:57:30','2018-06-07 00:00:00','2018-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16281,'TK1512-15635',1,3505,0,'2018-06-07 00:00:00','2018-06-07 07:56:48','2018-06-07 00:00:00','2018-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16282,'TK1411-15636',1,3505,0,'2018-06-07 00:00:00','2018-06-07 07:56:48','2018-09-18 00:00:00','2018-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16283,'TK1411-15637',1,3505,0,'2018-06-07 00:00:00','2018-06-07 07:56:48','2018-12-18 22:00:00','2018-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16284,'TK1411-15638',1,3505,0,'2018-06-07 00:00:00','2018-06-07 07:56:48','2019-01-17 22:00:00','2019-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16285,'TK1411-15639',1,3505,0,'2018-06-07 00:00:00','2018-06-07 07:56:48','2019-02-17 22:00:00','2019-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16286,'TK1411-15640',1,3505,0,'2018-06-07 00:00:00','2018-06-07 07:56:48','2019-03-06 22:00:00','2019-03-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16287,'TK1411-15641',1,3506,0,'2018-06-07 00:00:00','2018-06-07 09:06:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16288,'TK1411-15642',1,3506,16289,'2018-06-07 00:00:00','2018-06-07 09:06:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16289,'TK1411-15643',1,3506,0,'2018-06-07 00:00:00','2018-07-02 07:05:09','2018-06-07 00:00:00','2018-06-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16290,'TK1512-15644',1,3506,0,'2018-06-07 00:00:00','2018-06-07 09:06:13','2018-06-07 00:00:00','2018-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16291,'TK1411-15645',1,3506,0,'2018-06-07 00:00:00','2018-06-07 09:06:13','2018-09-18 00:00:00','2018-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16292,'TK1411-15646',1,3506,0,'2018-06-07 00:00:00','2018-06-07 09:06:13','2018-12-18 22:00:00','2018-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16293,'TK1411-15647',1,3506,0,'2018-06-07 00:00:00','2018-06-07 09:06:13','2019-01-17 22:00:00','2019-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16294,'TK1411-15648',1,3506,0,'2018-06-07 00:00:00','2018-06-07 09:06:13','2019-02-17 22:00:00','2019-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16295,'TK1411-15649',1,3506,0,'2018-06-07 00:00:00','2018-06-07 09:06:14','2019-03-06 22:00:00','2019-03-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16296,'TK1411-15650',1,3507,0,'2018-06-07 00:00:00','2018-06-07 09:25:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16297,'TK1411-15651',1,3507,16298,'2018-06-07 00:00:00','2018-06-07 09:25:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16298,'TK1411-15652',1,3507,0,'2018-06-07 00:00:00','2018-06-12 08:56:42','2018-06-07 00:00:00',NULL,NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16299,'TK1512-15653',1,3507,0,'2018-06-07 00:00:00','2018-06-07 09:25:04','2018-06-07 00:00:00','2018-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16300,'TK1411-15654',1,3507,0,'2018-06-07 00:00:00','2018-06-07 09:25:04','2018-09-18 00:00:00','2018-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16301,'TK1411-15655',1,3507,0,'2018-06-07 00:00:00','2018-06-07 09:25:05','2018-12-18 22:00:00','2018-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16302,'TK1411-15656',1,3507,0,'2018-06-07 00:00:00','2018-06-07 09:25:05','2019-01-17 22:00:00','2019-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16303,'TK1411-15657',1,3507,0,'2018-06-07 00:00:00','2018-06-07 09:25:05','2019-02-17 22:00:00','2019-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16304,'TK1411-15658',1,3507,0,'2018-06-07 00:00:00','2018-06-07 09:25:05','2019-03-06 22:00:00','2019-03-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16305,'TK1411-15659',1,3508,0,'2018-06-07 00:00:00','2018-06-07 14:19:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16306,'TK1411-15660',1,3508,16307,'2018-06-07 00:00:00','2018-06-07 14:19:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16307,'TK1411-15661',1,3508,0,'2018-06-07 00:00:00','2018-06-07 14:21:27','2018-05-31 00:00:00','2018-07-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16308,'TK1512-15662',1,3508,0,'2018-06-07 00:00:00','2018-06-07 14:19:54','2018-06-07 00:00:00','2018-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16309,'TK1411-15663',1,3508,0,'2018-06-07 00:00:00','2018-06-07 14:19:54','2018-09-18 00:00:00','2018-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16310,'TK1411-15664',1,3508,0,'2018-06-07 00:00:00','2018-06-07 14:19:54','2018-12-18 22:00:00','2018-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16311,'TK1411-15665',1,3508,0,'2018-06-07 00:00:00','2018-06-07 14:19:54','2019-01-17 22:00:00','2019-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16312,'TK1411-15666',1,3508,0,'2018-06-07 00:00:00','2018-06-07 14:19:54','2019-02-17 22:00:00','2019-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16313,'TK1411-15667',1,3508,0,'2018-06-07 00:00:00','2018-06-07 14:19:54','2019-03-06 22:00:00','2019-03-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16314,'TK1411-15668',1,3509,0,'2018-06-08 00:00:00','2018-06-08 08:00:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16315,'TK1411-15669',1,3509,16316,'2018-06-08 00:00:00','2018-06-08 08:00:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16316,'TK1411-15670',1,3509,0,'2018-06-08 00:00:00','2018-06-08 08:00:29','2018-06-08 00:00:00','2018-06-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16317,'TK1512-15671',1,3509,0,'2018-06-08 00:00:00','2018-06-08 08:00:29','2018-06-08 00:00:00','2018-06-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16318,'TK1411-15672',1,3509,0,'2018-06-08 00:00:00','2018-06-08 08:00:29','2018-09-19 00:00:00','2018-09-19 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16319,'TK1411-15673',1,3509,0,'2018-06-08 00:00:00','2018-06-08 08:00:29','2018-12-19 22:00:00','2018-12-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16320,'TK1411-15674',1,3509,0,'2018-06-08 00:00:00','2018-06-08 08:00:29','2019-01-18 22:00:00','2019-01-18 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16321,'TK1411-15675',1,3509,0,'2018-06-08 00:00:00','2018-06-08 08:00:29','2019-02-18 22:00:00','2019-02-18 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16322,'TK1411-15676',1,3509,0,'2018-06-08 00:00:00','2018-06-08 08:00:29','2019-03-07 22:00:00','2019-03-07 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16323,'TK1411-15677',1,3510,0,'2018-06-11 00:00:00','2018-06-11 07:25:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16324,'TK1411-15678',1,3510,16325,'2018-06-11 00:00:00','2018-06-11 07:25:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16325,'TK1411-15679',1,3510,0,'2018-06-11 00:00:00','2019-10-09 07:24:56','2018-06-11 00:00:00','2019-10-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16326,'TK1512-15680',1,3510,0,'2018-06-11 00:00:00','2018-06-11 07:25:21','2018-06-11 00:00:00','2018-06-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16327,'TK1411-15681',1,3510,0,'2018-06-11 00:00:00','2018-06-11 07:25:21','2018-09-22 00:00:00','2018-09-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16328,'TK1411-15682',1,3510,0,'2018-06-11 00:00:00','2018-06-11 07:25:21','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16329,'TK1411-15683',1,3510,0,'2018-06-11 00:00:00','2018-06-11 07:25:22','2019-01-21 22:00:00','2019-01-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16330,'TK1411-15684',1,3510,0,'2018-06-11 00:00:00','2018-06-11 07:25:22','2019-02-21 22:00:00','2019-02-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16331,'TK1411-15685',1,3510,0,'2018-06-11 00:00:00','2019-10-01 09:48:23','2019-10-09 22:00:00','2019-10-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16332,'TK1411-15686',1,3511,0,'2018-06-11 00:00:00','2018-06-11 08:06:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16333,'TK1411-15687',1,3511,16334,'2018-06-11 00:00:00','2018-06-11 08:06:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16334,'TK1411-15688',1,3511,0,'2018-06-11 00:00:00','2018-06-11 08:06:29','2018-06-11 00:00:00','2018-06-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16335,'TK1512-15689',1,3511,0,'2018-06-11 00:00:00','2018-06-11 08:06:05','2018-06-11 00:00:00','2018-06-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16336,'TK1411-15690',1,3511,0,'2018-06-11 00:00:00','2018-06-11 08:06:05','2018-09-22 00:00:00','2018-09-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16337,'TK1411-15691',1,3511,0,'2018-06-11 00:00:00','2018-06-11 08:06:05','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16338,'TK1411-15692',1,3511,0,'2018-06-11 00:00:00','2018-06-11 08:06:05','2019-01-21 22:00:00','2019-01-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16339,'TK1411-15693',1,3511,0,'2018-06-11 00:00:00','2018-06-11 08:06:05','2019-02-21 22:00:00','2019-02-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16340,'TK1411-15694',1,3511,0,'2018-06-11 00:00:00','2018-06-11 08:06:05','2019-03-10 22:00:00','2019-03-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16341,'TK1411-15695',1,3512,0,'2018-06-11 00:00:00','2018-06-11 08:06:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16342,'TK1411-15696',1,3512,16343,'2018-06-11 00:00:00','2018-06-11 08:06:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16343,'TK1411-15697',1,3512,0,'2018-06-11 00:00:00','2018-06-11 08:08:54','2018-06-11 00:00:00','2018-06-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16344,'TK1512-15698',1,3512,0,'2018-06-11 00:00:00','2018-06-11 08:06:40','2018-06-11 00:00:00','2018-06-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16345,'TK1411-15699',1,3512,0,'2018-06-11 00:00:00','2018-06-11 08:06:40','2018-09-22 00:00:00','2018-09-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16346,'TK1411-15700',1,3512,0,'2018-06-11 00:00:00','2018-06-11 08:06:40','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16347,'TK1411-15701',1,3512,0,'2018-06-11 00:00:00','2018-06-11 08:06:40','2019-01-21 22:00:00','2019-01-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16348,'TK1411-15702',1,3512,0,'2018-06-11 00:00:00','2018-06-11 08:06:40','2019-02-21 22:00:00','2019-02-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16349,'TK1411-15703',1,3512,0,'2018-06-11 00:00:00','2018-06-11 08:06:40','2019-03-10 22:00:00','2019-03-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16350,'TK1411-15704',1,3513,0,'2018-06-11 00:00:00','2018-06-11 09:58:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16351,'TK1411-15705',1,3513,16352,'2018-06-11 00:00:00','2018-06-11 09:58:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16352,'TK1411-15706',1,3513,0,'2018-06-11 00:00:00','2018-06-14 10:26:21','2018-06-11 00:00:00','2018-06-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16353,'TK1512-15707',1,3513,0,'2018-06-11 00:00:00','2018-06-11 09:58:46','2018-06-11 00:00:00','2018-06-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16354,'TK1411-15708',1,3513,0,'2018-06-11 00:00:00','2018-06-11 09:58:46','2018-09-22 00:00:00','2018-09-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16355,'TK1411-15709',1,3513,0,'2018-06-11 00:00:00','2018-06-11 09:58:46','2018-12-22 22:00:00','2018-12-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16356,'TK1411-15710',1,3513,0,'2018-06-11 00:00:00','2018-06-11 09:58:46','2019-01-21 22:00:00','2019-01-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16357,'TK1411-15711',1,3513,0,'2018-06-11 00:00:00','2018-06-11 09:58:46','2019-02-21 22:00:00','2019-02-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16358,'TK1411-15712',1,3513,0,'2018-06-11 00:00:00','2018-06-11 09:58:46','2019-03-10 22:00:00','2019-03-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16359,'TK1411-15713',1,3514,0,'2018-06-12 00:00:00','2018-06-12 09:34:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16360,'TK1411-15714',1,3514,16361,'2018-06-12 00:00:00','2018-06-12 09:34:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16361,'TK1411-15715',1,3514,0,'2018-06-12 00:00:00','2018-06-25 10:16:25','2018-06-12 00:00:00','2018-06-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16362,'TK1512-15716',1,3514,0,'2018-06-12 00:00:00','2018-06-12 09:34:34','2018-06-12 00:00:00','2018-06-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16363,'TK1411-15717',1,3514,0,'2018-06-12 00:00:00','2018-06-12 09:34:34','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16364,'TK1411-15718',1,3514,0,'2018-06-12 00:00:00','2018-06-12 09:34:34','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16365,'TK1411-15719',1,3514,0,'2018-06-12 00:00:00','2018-06-12 09:34:34','2019-01-22 22:00:00','2019-01-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16366,'TK1411-15720',1,3514,0,'2018-06-12 00:00:00','2018-06-12 09:34:34','2019-02-22 22:00:00','2019-02-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16367,'TK1411-15721',1,3514,0,'2018-06-12 00:00:00','2018-06-12 09:34:34','2019-03-11 22:00:00','2019-03-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16368,'TK1411-15722',1,3515,0,'2018-06-12 00:00:00','2018-06-12 13:51:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16369,'TK1411-15723',1,3515,16370,'2018-06-12 00:00:00','2018-06-12 13:51:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16370,'TK1411-15724',1,3515,0,'2018-06-12 00:00:00','2018-06-26 09:52:24','2018-06-12 00:00:00','2018-06-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16371,'TK1512-15725',1,3515,0,'2018-06-12 00:00:00','2018-06-12 13:51:53','2018-06-12 00:00:00','2018-06-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16372,'TK1411-15726',1,3515,0,'2018-06-12 00:00:00','2018-06-12 13:51:53','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16373,'TK1411-15727',1,3515,0,'2018-06-12 00:00:00','2018-06-12 13:51:53','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16374,'TK1411-15728',1,3515,0,'2018-06-12 00:00:00','2018-06-12 13:51:53','2019-01-22 22:00:00','2019-01-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16375,'TK1411-15729',1,3515,0,'2018-06-12 00:00:00','2018-06-12 13:51:53','2019-02-22 22:00:00','2019-02-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16376,'TK1411-15730',1,3515,0,'2018-06-12 00:00:00','2018-06-12 13:51:54','2019-03-11 22:00:00','2019-03-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16377,'TK1411-15731',1,3516,0,'2018-06-12 00:00:00','2018-06-12 14:12:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16378,'TK1411-15732',1,3516,16379,'2018-06-12 00:00:00','2018-06-12 14:12:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16379,'TK1411-15733',1,3516,0,'2018-06-12 00:00:00','2018-06-12 14:12:43','2018-06-12 00:00:00','2018-06-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16380,'TK1512-15734',1,3516,0,'2018-06-12 00:00:00','2018-06-12 14:12:18','2018-06-12 00:00:00','2018-06-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16381,'TK1411-15735',1,3516,0,'2018-06-12 00:00:00','2018-06-12 14:12:18','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16382,'TK1411-15736',1,3516,0,'2018-06-12 00:00:00','2018-06-12 14:12:18','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16383,'TK1411-15737',1,3516,0,'2018-06-12 00:00:00','2018-06-12 14:12:18','2019-01-22 22:00:00','2019-01-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16384,'TK1411-15738',1,3516,0,'2018-06-12 00:00:00','2018-06-12 14:12:18','2019-02-22 22:00:00','2019-02-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16385,'TK1411-15739',1,3516,0,'2018-06-12 00:00:00','2018-06-12 14:12:18','2019-03-11 22:00:00','2019-03-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16386,'TK1411-15740',1,3517,0,'2018-06-12 00:00:00','2018-06-12 14:40:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16387,'TK1411-15741',1,3517,16388,'2018-06-12 00:00:00','2018-06-12 14:40:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16388,'TK1411-15742',1,3517,0,'2018-06-12 00:00:00','2018-06-12 14:40:47','2018-06-12 00:00:00','2018-06-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16389,'TK1512-15743',1,3517,0,'2018-06-12 00:00:00','2018-06-12 14:40:47','2018-06-12 00:00:00','2018-06-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16390,'TK1411-15744',1,3517,0,'2018-06-12 00:00:00','2018-06-12 14:40:47','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16391,'TK1411-15745',1,3517,0,'2018-06-12 00:00:00','2018-06-12 14:40:47','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16392,'TK1411-15746',1,3517,0,'2018-06-12 00:00:00','2018-06-12 14:40:47','2019-01-22 22:00:00','2019-01-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16393,'TK1411-15747',1,3517,0,'2018-06-12 00:00:00','2018-06-12 14:40:47','2019-02-22 22:00:00','2019-02-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16394,'TK1411-15748',1,3517,0,'2018-06-12 00:00:00','2018-06-12 14:40:47','2019-03-11 22:00:00','2019-03-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16395,'TK1411-15749',1,3518,0,'2018-06-12 00:00:00','2018-06-12 14:48:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16396,'TK1411-15750',1,3518,16397,'2018-06-12 00:00:00','2018-06-12 14:48:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16397,'TK1411-15751',1,3518,0,'2018-06-12 00:00:00','2018-06-12 14:48:53','2018-06-12 00:00:00','2018-06-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16398,'TK1512-15752',1,3518,0,'2018-06-12 00:00:00','2018-06-12 14:48:53','2018-06-12 00:00:00','2018-06-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16399,'TK1411-15753',1,3518,0,'2018-06-12 00:00:00','2018-06-12 14:48:53','2018-09-23 00:00:00','2018-09-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16400,'TK1411-15754',1,3518,0,'2018-06-12 00:00:00','2018-06-12 14:48:53','2018-12-23 22:00:00','2018-12-23 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16401,'TK1411-15755',1,3518,0,'2018-06-12 00:00:00','2018-06-12 14:48:53','2019-01-22 22:00:00','2019-01-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16402,'TK1411-15756',1,3518,0,'2018-06-12 00:00:00','2018-06-12 14:48:53','2019-02-22 22:00:00','2019-02-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16403,'TK1411-15757',1,3518,0,'2018-06-12 00:00:00','2018-06-12 14:48:53','2019-03-11 22:00:00','2019-03-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16404,'TK1411-15758',1,3519,0,'2018-06-13 00:00:00','2018-06-13 07:56:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16405,'TK1411-15759',1,3519,16406,'2018-06-13 00:00:00','2018-06-13 07:56:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16406,'TK1411-15760',1,3519,0,'2018-06-13 00:00:00','2018-06-27 09:22:47','2018-06-13 00:00:00','2018-06-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16407,'TK1512-15761',1,3519,0,'2018-06-13 00:00:00','2018-06-13 07:56:41','2018-06-13 00:00:00','2018-06-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16408,'TK1411-15762',1,3519,0,'2018-06-13 00:00:00','2018-06-13 07:56:41','2018-09-24 00:00:00','2018-09-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16409,'TK1411-15763',1,3519,0,'2018-06-13 00:00:00','2018-06-13 07:56:41','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16410,'TK1411-15764',1,3519,0,'2018-06-13 00:00:00','2018-06-13 07:56:41','2019-01-23 22:00:00','2019-01-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16411,'TK1411-15765',1,3519,0,'2018-06-13 00:00:00','2018-06-13 07:56:41','2019-02-23 22:00:00','2019-02-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16412,'TK1411-15766',1,3519,0,'2018-06-13 00:00:00','2018-06-13 07:56:41','2019-03-12 22:00:00','2019-03-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16413,'TK1411-15767',1,3520,0,'2018-06-13 00:00:00','2018-06-13 09:19:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16414,'TK1411-15768',1,3520,16415,'2018-06-13 00:00:00','2018-06-13 09:19:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16415,'TK1411-15769',1,3520,0,'2018-06-13 00:00:00','2018-06-13 09:19:44','2018-06-13 00:00:00','2018-06-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16416,'TK1512-15770',1,3520,0,'2018-06-13 00:00:00','2018-06-13 09:19:44','2018-06-13 00:00:00','2018-06-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16417,'TK1411-15771',1,3520,0,'2018-06-13 00:00:00','2018-06-13 09:19:44','2018-09-24 00:00:00','2018-09-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16418,'TK1411-15772',1,3520,0,'2018-06-13 00:00:00','2018-06-13 09:19:44','2018-12-24 22:00:00','2018-12-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16419,'TK1411-15773',1,3520,0,'2018-06-13 00:00:00','2018-06-13 09:19:44','2019-01-23 22:00:00','2019-01-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16420,'TK1411-15774',1,3520,0,'2018-06-13 00:00:00','2018-06-13 09:19:44','2019-02-23 22:00:00','2019-02-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16421,'TK1411-15775',1,3520,0,'2018-06-13 00:00:00','2018-06-13 09:19:44','2019-03-12 22:00:00','2019-03-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16422,'TK1411-15776',1,3521,0,'2018-06-14 00:00:00','2018-06-14 07:08:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16423,'TK1411-15777',1,3521,16424,'2018-06-14 00:00:00','2018-06-14 07:08:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16424,'TK1411-15778',1,3521,0,'2018-06-14 00:00:00','2018-06-14 07:09:45','2018-06-14 00:00:00','2018-06-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16425,'TK1512-15779',1,3521,0,'2018-06-14 00:00:00','2018-06-14 07:08:59','2018-06-14 00:00:00','2018-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16426,'TK1411-15780',1,3521,0,'2018-06-14 00:00:00','2018-06-14 07:08:59','2018-09-25 00:00:00','2018-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16427,'TK1411-15781',1,3521,0,'2018-06-14 00:00:00','2018-06-14 07:08:59','2018-12-25 22:00:00','2018-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16428,'TK1411-15782',1,3521,0,'2018-06-14 00:00:00','2018-06-14 07:08:59','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16429,'TK1411-15783',1,3521,0,'2018-06-14 00:00:00','2018-06-14 07:08:59','2019-02-24 22:00:00','2019-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16430,'TK1411-15784',1,3521,0,'2018-06-14 00:00:00','2018-06-14 07:08:59','2019-03-13 22:00:00','2019-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16431,'TK1411-15785',1,3522,0,'2018-06-14 00:00:00','2018-06-14 07:59:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16432,'TK1411-15786',1,3522,16433,'2018-06-14 00:00:00','2018-06-14 07:59:26',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16433,'TK1411-15787',1,3522,0,'2018-06-14 00:00:00','2018-06-14 10:25:39','2018-06-14 00:00:00','2018-06-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16434,'TK1512-15788',1,3522,0,'2018-06-14 00:00:00','2018-06-14 07:59:26','2018-06-14 00:00:00','2018-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16435,'TK1411-15789',1,3522,0,'2018-06-14 00:00:00','2018-06-14 07:59:26','2018-09-25 00:00:00','2018-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16436,'TK1411-15790',1,3522,0,'2018-06-14 00:00:00','2018-06-14 07:59:26','2018-12-25 22:00:00','2018-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16437,'TK1411-15791',1,3522,0,'2018-06-14 00:00:00','2018-06-14 07:59:26','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16438,'TK1411-15792',1,3522,0,'2018-06-14 00:00:00','2018-06-14 07:59:26','2019-02-24 22:00:00','2019-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16439,'TK1411-15793',1,3522,0,'2018-06-14 00:00:00','2018-06-14 07:59:26','2019-03-13 22:00:00','2019-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16440,'TK1411-15794',1,3523,0,'2018-06-14 00:00:00','2018-06-14 09:09:57',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16441,'TK1411-15795',1,3523,16442,'2018-06-14 00:00:00','2018-06-14 09:09:57',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16442,'TK1411-15796',1,3523,0,'2018-06-14 00:00:00','2018-06-20 13:55:32','2018-06-14 00:00:00','2018-06-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16443,'TK1512-15797',1,3523,0,'2018-06-14 00:00:00','2018-06-14 09:09:57','2018-06-14 00:00:00','2018-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16444,'TK1411-15798',1,3523,0,'2018-06-14 00:00:00','2018-06-14 09:09:57','2018-09-25 00:00:00','2018-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16445,'TK1411-15799',1,3523,0,'2018-06-14 00:00:00','2018-06-14 09:09:57','2018-12-25 22:00:00','2018-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16446,'TK1411-15800',1,3523,0,'2018-06-14 00:00:00','2018-06-14 09:09:57','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16447,'TK1411-15801',1,3523,0,'2018-06-14 00:00:00','2018-06-14 09:09:57','2019-02-24 22:00:00','2019-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16448,'TK1411-15802',1,3523,0,'2018-06-14 00:00:00','2018-06-14 09:09:57','2019-03-13 22:00:00','2019-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16449,'TK1411-15803',1,3524,0,'2018-06-14 00:00:00','2018-06-14 10:03:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16450,'TK1411-15804',1,3524,16451,'2018-06-14 00:00:00','2018-06-14 10:03:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16451,'TK1411-15805',1,3524,0,'2018-06-14 00:00:00','2018-06-26 07:23:10','2018-06-14 00:00:00','2018-06-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16452,'TK1512-15806',1,3524,0,'2018-06-14 00:00:00','2018-06-14 10:03:10','2018-06-14 00:00:00','2018-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16453,'TK1411-15807',1,3524,0,'2018-06-14 00:00:00','2018-06-14 10:03:10','2018-09-25 00:00:00','2018-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16454,'TK1411-15808',1,3524,0,'2018-06-14 00:00:00','2018-06-14 10:03:10','2018-12-25 22:00:00','2018-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16455,'TK1411-15809',1,3524,0,'2018-06-14 00:00:00','2018-06-14 10:03:10','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16456,'TK1411-15810',1,3524,0,'2018-06-14 00:00:00','2018-06-14 10:03:10','2019-02-24 22:00:00','2019-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16457,'TK1411-15811',1,3524,0,'2018-06-14 00:00:00','2018-06-14 10:03:10','2019-03-13 22:00:00','2019-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16458,'TK1411-15812',1,3525,0,'2018-06-14 00:00:00','2018-06-14 13:28:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16459,'TK1411-15813',1,3525,16460,'2018-06-14 00:00:00','2018-06-14 13:28:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16460,'TK1411-15814',1,3525,0,'2018-06-14 00:00:00','2018-06-18 13:53:29','2018-06-14 00:00:00','2018-06-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16461,'TK1512-15815',1,3525,0,'2018-06-14 00:00:00','2018-06-14 13:28:37','2018-06-14 00:00:00','2018-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16462,'TK1411-15816',1,3525,0,'2018-06-14 00:00:00','2018-06-14 13:28:37','2018-09-25 00:00:00','2018-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16463,'TK1411-15817',1,3525,0,'2018-06-14 00:00:00','2018-06-14 13:28:37','2018-12-25 22:00:00','2018-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16464,'TK1411-15818',1,3525,0,'2018-06-14 00:00:00','2018-06-14 13:28:37','2019-01-24 22:00:00','2019-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16465,'TK1411-15819',1,3525,0,'2018-06-14 00:00:00','2018-06-14 13:28:37','2019-02-24 22:00:00','2019-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16466,'TK1411-15820',1,3525,0,'2018-06-14 00:00:00','2018-06-14 13:28:37','2019-03-13 22:00:00','2019-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16467,'TK1411-15821',1,3526,0,'2018-06-15 00:00:00','2018-06-15 07:02:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16468,'TK1411-15822',1,3526,16469,'2018-06-15 00:00:00','2018-06-15 07:02:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16469,'TK1411-15823',1,3526,0,'2018-06-15 00:00:00','2018-06-15 07:02:46','2018-06-15 00:00:00','2018-06-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16470,'TK1512-15824',1,3526,0,'2018-06-15 00:00:00','2018-06-15 07:02:46','2018-06-15 00:00:00','2018-06-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16471,'TK1411-15825',1,3526,0,'2018-06-15 00:00:00','2018-06-15 07:02:46','2018-09-26 00:00:00','2018-09-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16472,'TK1411-15826',1,3526,0,'2018-06-15 00:00:00','2018-06-15 07:02:46','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16473,'TK1411-15827',1,3526,0,'2018-06-15 00:00:00','2018-06-15 07:02:46','2019-01-25 22:00:00','2019-01-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16474,'TK1411-15828',1,3526,0,'2018-06-15 00:00:00','2018-06-15 07:02:46','2019-02-25 22:00:00','2019-02-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16475,'TK1411-15829',1,3526,0,'2018-06-15 00:00:00','2018-06-15 07:02:46','2019-03-14 22:00:00','2019-03-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16476,'TK1411-15830',1,3527,0,'2018-06-15 00:00:00','2018-06-15 07:10:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16477,'TK1411-15831',1,3527,16478,'2018-06-15 00:00:00','2018-06-15 07:10:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16478,'TK1411-15832',1,3527,0,'2018-06-15 00:00:00','2018-06-15 07:10:22','2018-06-15 00:00:00','2018-06-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16479,'TK1512-15833',1,3527,0,'2018-06-15 00:00:00','2018-06-15 07:10:22','2018-06-15 00:00:00','2018-06-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16480,'TK1411-15834',1,3527,0,'2018-06-15 00:00:00','2018-06-15 07:10:22','2018-09-26 00:00:00','2018-09-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16481,'TK1411-15835',1,3527,0,'2018-06-15 00:00:00','2018-06-15 07:10:22','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16482,'TK1411-15836',1,3527,0,'2018-06-15 00:00:00','2018-06-15 07:10:22','2019-01-25 22:00:00','2019-01-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16483,'TK1411-15837',1,3527,0,'2018-06-15 00:00:00','2018-06-15 07:10:22','2019-02-25 22:00:00','2019-02-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16484,'TK1411-15838',1,3527,0,'2018-06-15 00:00:00','2018-06-15 07:10:22','2019-03-14 22:00:00','2019-03-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16485,'TK1411-15839',1,3528,0,'2018-06-15 00:00:00','2018-06-15 10:03:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16486,'TK1411-15840',1,3528,16487,'2018-06-15 00:00:00','2018-06-15 10:03:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16487,'TK1411-15841',1,3528,0,'2018-06-15 00:00:00','2018-06-20 13:51:59','2018-06-15 00:00:00','2018-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16488,'TK1512-15842',1,3528,0,'2018-06-15 00:00:00','2018-06-15 10:03:46','2018-06-15 00:00:00','2018-06-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16489,'TK1411-15843',1,3528,0,'2018-06-15 00:00:00','2018-06-15 10:03:46','2018-09-26 00:00:00','2018-09-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16490,'TK1411-15844',1,3528,0,'2018-06-15 00:00:00','2018-06-15 10:03:46','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16491,'TK1411-15845',1,3528,0,'2018-06-15 00:00:00','2018-06-15 10:03:46','2019-01-25 22:00:00','2019-01-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16492,'TK1411-15846',1,3528,0,'2018-06-15 00:00:00','2018-06-15 10:03:46','2019-02-25 22:00:00','2019-02-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16493,'TK1411-15847',1,3528,0,'2018-06-15 00:00:00','2018-06-15 10:03:46','2019-03-14 22:00:00','2019-03-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16494,'TK1411-15848',1,3529,0,'2018-06-15 00:00:00','2018-06-15 10:15:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16495,'TK1411-15849',1,3529,16496,'2018-06-15 00:00:00','2018-06-15 10:15:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16496,'TK1411-15850',1,3529,0,'2018-06-15 00:00:00','2018-06-27 14:02:44','2018-06-15 00:00:00','2018-06-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16497,'TK1512-15851',1,3529,0,'2018-06-15 00:00:00','2018-06-15 10:15:15','2018-06-15 00:00:00','2018-06-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16498,'TK1411-15852',1,3529,0,'2018-06-15 00:00:00','2018-06-15 10:15:15','2018-09-26 00:00:00','2018-09-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16499,'TK1411-15853',1,3529,0,'2018-06-15 00:00:00','2018-06-15 10:15:15','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16500,'TK1411-15854',1,3529,0,'2018-06-15 00:00:00','2018-06-15 10:15:15','2019-01-25 22:00:00','2019-01-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16501,'TK1411-15855',1,3529,0,'2018-06-15 00:00:00','2018-06-15 10:15:15','2019-02-25 22:00:00','2019-02-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16502,'TK1411-15856',1,3529,0,'2018-06-15 00:00:00','2018-06-15 10:15:15','2019-03-14 22:00:00','2019-03-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16503,'TK1411-15857',1,3530,0,'2018-06-15 00:00:00','2018-06-15 12:04:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16504,'TK1411-15858',1,3530,16505,'2018-06-15 00:00:00','2018-06-15 12:04:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16505,'TK1411-15859',1,3530,0,'2018-06-15 00:00:00','2018-06-18 09:55:22','2018-06-15 00:00:00','2018-06-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16506,'TK1512-15860',1,3530,0,'2018-06-15 00:00:00','2018-06-15 12:04:19','2018-06-15 00:00:00','2018-06-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16507,'TK1411-15861',1,3530,0,'2018-06-15 00:00:00','2018-06-15 12:04:19','2018-09-26 00:00:00','2018-09-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16508,'TK1411-15862',1,3530,0,'2018-06-15 00:00:00','2018-06-15 12:04:19','2018-12-26 22:00:00','2018-12-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16509,'TK1411-15863',1,3530,0,'2018-06-15 00:00:00','2018-06-15 12:04:20','2019-01-25 22:00:00','2019-01-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16510,'TK1411-15864',1,3530,0,'2018-06-15 00:00:00','2018-06-15 12:04:20','2019-02-25 22:00:00','2019-02-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16511,'TK1411-15865',1,3530,0,'2018-06-15 00:00:00','2018-06-15 12:04:20','2019-03-14 22:00:00','2019-03-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16512,'TK1411-15866',1,3531,0,'2018-06-18 00:00:00','2018-06-18 06:49:23',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16513,'TK1411-15867',1,3531,16514,'2018-06-18 00:00:00','2018-06-18 06:49:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16514,'TK1411-15868',1,3531,0,'2018-06-18 00:00:00','2018-06-18 06:49:23','2018-06-18 00:00:00','2018-07-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16515,'TK1512-15869',1,3531,0,'2018-06-18 00:00:00','2018-06-18 06:49:23','2018-06-18 00:00:00','2018-07-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16516,'TK1411-15870',1,3531,0,'2018-06-18 00:00:00','2018-06-18 06:49:24','2018-09-29 00:00:00','2018-09-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16517,'TK1411-15871',1,3531,0,'2018-06-18 00:00:00','2018-06-18 06:49:24','2018-12-29 22:00:00','2018-12-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16518,'TK1411-15872',1,3531,0,'2018-06-18 00:00:00','2018-06-18 06:49:24','2019-01-28 22:00:00','2019-01-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16519,'TK1411-15873',1,3531,0,'2018-06-18 00:00:00','2018-06-18 06:49:24','2019-02-28 22:00:00','2019-02-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16520,'TK1411-15874',1,3531,0,'2018-06-18 00:00:00','2018-06-18 06:49:24','2019-03-17 22:00:00','2019-03-17 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16521,'TK1411-15875',1,3532,0,'2018-06-18 00:00:00','2018-06-18 09:29:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16522,'TK1411-15876',1,3532,16523,'2018-06-18 00:00:00','2018-06-18 09:29:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16523,'TK1411-15877',1,3532,0,'2018-06-18 00:00:00','2018-06-18 09:29:36','2018-06-18 00:00:00','2018-07-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16524,'TK1512-15878',1,3532,0,'2018-06-18 00:00:00','2018-06-18 09:29:36','2018-06-18 00:00:00','2018-07-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16525,'TK1411-15879',1,3532,0,'2018-06-18 00:00:00','2018-06-18 09:29:36','2018-09-29 00:00:00','2018-09-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16526,'TK1411-15880',1,3532,0,'2018-06-18 00:00:00','2018-06-18 09:29:36','2018-12-29 22:00:00','2018-12-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16527,'TK1411-15881',1,3532,0,'2018-06-18 00:00:00','2018-06-18 09:29:36','2019-01-28 22:00:00','2019-01-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16528,'TK1411-15882',1,3532,0,'2018-06-18 00:00:00','2018-06-18 09:29:36','2019-02-28 22:00:00','2019-02-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16529,'TK1411-15883',1,3532,0,'2018-06-18 00:00:00','2018-06-18 09:29:36','2019-03-17 22:00:00','2019-03-17 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16530,'TK1411-15884',1,3533,0,'2018-06-18 00:00:00','2018-06-18 10:05:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16531,'TK1411-15885',1,3533,16532,'2018-06-18 00:00:00','2018-06-18 10:05:56',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16532,'TK1411-15886',1,3533,0,'2018-06-18 00:00:00','2018-06-26 14:09:09','2018-06-26 00:00:00','2018-07-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',3600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16533,'TK1512-15887',1,3533,0,'2018-06-18 00:00:00','2018-06-18 10:05:56','2018-06-18 00:00:00','2018-07-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16534,'TK1411-15888',1,3533,0,'2018-06-18 00:00:00','2018-06-18 10:05:56','2018-09-29 00:00:00','2018-09-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16535,'TK1411-15889',1,3533,0,'2018-06-18 00:00:00','2018-06-18 10:05:56','2018-12-29 22:00:00','2018-12-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16536,'TK1411-15890',1,3533,0,'2018-06-18 00:00:00','2018-06-18 10:05:56','2019-01-28 22:00:00','2019-01-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16537,'TK1411-15891',1,3533,0,'2018-06-18 00:00:00','2018-06-18 10:05:56','2019-02-28 22:00:00','2019-02-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16538,'TK1411-15892',1,3533,0,'2018-06-18 00:00:00','2018-06-18 10:05:56','2019-03-17 22:00:00','2019-03-17 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16539,'TK1411-15893',1,3534,0,'2018-06-19 00:00:00','2018-06-19 09:17:42',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16540,'TK1411-15894',1,3534,16541,'2018-06-19 00:00:00','2018-06-19 09:17:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16541,'TK1411-15895',1,3534,0,'2018-06-19 00:00:00','2018-06-29 08:10:41','2018-06-19 00:00:00','2018-06-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16542,'TK1512-15896',1,3534,0,'2018-06-19 00:00:00','2018-06-19 09:17:42','2018-06-19 00:00:00','2018-07-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16543,'TK1411-15897',1,3534,0,'2018-06-19 00:00:00','2018-06-19 09:17:42','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16544,'TK1411-15898',1,3534,0,'2018-06-19 00:00:00','2018-06-19 09:17:42','2018-12-30 22:00:00','2018-12-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16545,'TK1411-15899',1,3534,0,'2018-06-19 00:00:00','2018-06-19 09:17:42','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16546,'TK1411-15900',1,3534,0,'2018-06-19 00:00:00','2018-06-19 09:17:42','2019-03-01 22:00:00','2019-03-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16547,'TK1411-15901',1,3534,0,'2018-06-19 00:00:00','2018-06-19 09:17:42','2019-03-18 22:00:00','2019-03-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16548,'TK1411-15902',1,3535,0,'2018-06-19 00:00:00','2018-06-19 11:58:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16549,'TK1411-15903',1,3535,16550,'2018-06-19 00:00:00','2018-06-19 11:59:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16550,'TK1411-15904',1,3535,0,'2018-06-19 00:00:00','2018-06-19 11:58:59','2018-06-19 00:00:00','2018-07-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16551,'TK1512-15905',1,3535,0,'2018-06-19 00:00:00','2018-06-19 11:59:00','2018-06-19 00:00:00','2018-07-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16552,'TK1411-15906',1,3535,0,'2018-06-19 00:00:00','2018-06-19 11:59:00','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16553,'TK1411-15907',1,3535,0,'2018-06-19 00:00:00','2018-06-19 11:59:00','2018-12-30 22:00:00','2018-12-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16554,'TK1411-15908',1,3535,0,'2018-06-19 00:00:00','2018-06-19 11:59:00','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16555,'TK1411-15909',1,3535,0,'2018-06-19 00:00:00','2018-06-19 11:59:00','2019-03-01 22:00:00','2019-03-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16556,'TK1411-15910',1,3535,0,'2018-06-19 00:00:00','2018-06-19 11:59:00','2019-03-18 22:00:00','2019-03-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16557,'TK1411-15911',1,3536,0,'2018-06-19 00:00:00','2018-06-19 12:46:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16558,'TK1411-15912',1,3536,16559,'2018-06-19 00:00:00','2018-06-19 12:46:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16559,'TK1411-15913',1,3536,0,'2018-06-19 00:00:00','2018-06-19 12:46:59','2018-06-19 00:00:00','2018-07-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16560,'TK1512-15914',1,3536,0,'2018-06-19 00:00:00','2018-06-19 12:46:59','2018-06-19 00:00:00','2018-07-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16561,'TK1411-15915',1,3536,0,'2018-06-19 00:00:00','2018-06-19 12:46:59','2018-09-30 00:00:00','2018-09-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16562,'TK1411-15916',1,3536,0,'2018-06-19 00:00:00','2018-06-19 12:46:59','2018-12-30 22:00:00','2018-12-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16563,'TK1411-15917',1,3536,0,'2018-06-19 00:00:00','2018-06-19 12:46:59','2019-01-29 22:00:00','2019-01-29 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16564,'TK1411-15918',1,3536,0,'2018-06-19 00:00:00','2018-06-19 12:46:59','2019-03-01 22:00:00','2019-03-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16565,'TK1411-15919',1,3536,0,'2018-06-19 00:00:00','2018-06-19 12:46:59','2019-03-18 22:00:00','2019-03-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16566,'TK1411-15920',1,3537,0,'2018-06-21 00:00:00','2018-06-21 08:46:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16567,'TK1411-15921',1,3537,16568,'2018-06-21 00:00:00','2018-06-21 08:46:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16568,'TK1411-15922',1,3537,0,'2018-06-21 00:00:00','2018-07-02 13:52:04','2018-06-21 00:00:00','2018-07-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16569,'TK1512-15923',1,3537,0,'2018-06-21 00:00:00','2018-06-21 08:46:44','2018-06-21 00:00:00','2018-07-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16570,'TK1411-15924',1,3537,0,'2018-06-21 00:00:00','2018-06-21 08:46:44','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16571,'TK1411-15925',1,3537,0,'2018-06-21 00:00:00','2018-06-21 08:46:44','2019-01-01 22:00:00','2019-01-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16572,'TK1411-15926',1,3537,0,'2018-06-21 00:00:00','2018-06-21 08:46:44','2019-01-31 22:00:00','2019-01-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16573,'TK1411-15927',1,3537,0,'2018-06-21 00:00:00','2018-06-21 08:46:44','2019-03-03 22:00:00','2019-03-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16574,'TK1411-15928',1,3537,0,'2018-06-21 00:00:00','2018-06-21 08:46:44','2019-03-20 22:00:00','2019-03-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16575,'TK1411-15929',1,3538,0,'2018-06-21 00:00:00','2018-06-21 09:10:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16576,'TK1411-15930',1,3538,16577,'2018-06-21 00:00:00','2018-06-21 09:10:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16577,'TK1411-15931',1,3538,0,'2018-06-21 00:00:00','2018-06-21 09:12:03','2018-06-21 00:00:00','2018-06-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16578,'TK1512-15932',1,3538,0,'2018-06-21 00:00:00','2018-06-21 09:10:37','2018-06-21 00:00:00','2018-07-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16579,'TK1411-15933',1,3538,0,'2018-06-21 00:00:00','2018-06-21 09:10:37','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16580,'TK1411-15934',1,3538,0,'2018-06-21 00:00:00','2018-06-21 09:10:37','2019-01-01 22:00:00','2019-01-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16581,'TK1411-15935',1,3538,0,'2018-06-21 00:00:00','2018-06-21 09:10:37','2019-01-31 22:00:00','2019-01-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16582,'TK1411-15936',1,3538,0,'2018-06-21 00:00:00','2018-06-21 09:10:37','2019-03-03 22:00:00','2019-03-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16583,'TK1411-15937',1,3538,0,'2018-06-21 00:00:00','2018-06-21 09:10:37','2019-03-20 22:00:00','2019-03-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16584,'TK1411-15938',1,3539,0,'2018-06-21 00:00:00','2018-06-21 13:23:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16585,'TK1411-15939',1,3539,16586,'2018-06-21 00:00:00','2018-06-21 13:23:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16586,'TK1411-15940',1,3539,0,'2018-06-21 00:00:00','2018-06-28 12:32:15','2018-06-21 00:00:00','2018-06-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16587,'TK1512-15941',1,3539,0,'2018-06-21 00:00:00','2018-06-21 13:23:04','2018-06-21 00:00:00','2018-07-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16588,'TK1411-15942',1,3539,0,'2018-06-21 00:00:00','2018-06-21 13:23:04','2018-10-02 00:00:00','2018-10-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16589,'TK1411-15943',1,3539,0,'2018-06-21 00:00:00','2018-06-21 13:23:04','2019-01-01 22:00:00','2019-01-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16590,'TK1411-15944',1,3539,0,'2018-06-21 00:00:00','2018-06-21 13:23:04','2019-01-31 22:00:00','2019-01-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16591,'TK1411-15945',1,3539,0,'2018-06-21 00:00:00','2018-06-21 13:23:04','2019-03-03 22:00:00','2019-03-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16592,'TK1411-15946',1,3539,0,'2018-06-21 00:00:00','2018-06-21 13:23:04','2019-03-20 22:00:00','2019-03-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16593,'TK1411-15947',1,3540,0,'2018-06-22 00:00:00','2018-06-22 13:38:57',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16594,'TK1411-15948',1,3540,16595,'2018-06-22 00:00:00','2018-06-22 13:38:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16595,'TK1411-15949',1,3540,0,'2018-06-22 00:00:00','2018-06-22 13:40:03','2018-06-22 00:00:00','2018-06-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16596,'TK1512-15950',1,3540,0,'2018-06-22 00:00:00','2018-06-22 13:38:57','2018-06-22 00:00:00','2018-07-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16597,'TK1411-15951',1,3540,0,'2018-06-22 00:00:00','2018-06-22 13:38:57','2018-10-03 00:00:00','2018-10-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16598,'TK1411-15952',1,3540,0,'2018-06-22 00:00:00','2018-06-22 13:38:57','2019-01-02 22:00:00','2019-01-02 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16599,'TK1411-15953',1,3540,0,'2018-06-22 00:00:00','2018-06-22 13:38:57','2019-02-01 22:00:00','2019-02-01 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16600,'TK1411-15954',1,3540,0,'2018-06-22 00:00:00','2018-06-22 13:38:58','2019-03-04 22:00:00','2019-03-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16601,'TK1411-15955',1,3540,0,'2018-06-22 00:00:00','2018-06-22 13:38:58','2019-03-21 22:00:00','2019-03-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16602,'TK1411-15956',1,3541,0,'2018-06-25 00:00:00','2018-06-25 09:10:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16603,'TK1411-15957',1,3541,16604,'2018-06-25 00:00:00','2018-06-25 09:10:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16604,'TK1411-15958',1,3541,0,'2018-06-25 00:00:00','2018-07-06 07:41:26','2018-06-25 00:00:00','2018-07-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',25200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16605,'TK1512-15959',1,3541,0,'2018-06-25 00:00:00','2018-06-25 09:10:16','2018-06-25 00:00:00','2018-07-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16606,'TK1411-15960',1,3541,0,'2018-06-25 00:00:00','2018-06-25 09:10:16','2018-10-06 00:00:00','2018-10-06 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16607,'TK1411-15961',1,3541,0,'2018-06-25 00:00:00','2018-06-25 09:10:16','2019-01-05 22:00:00','2019-01-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16608,'TK1411-15962',1,3541,0,'2018-06-25 00:00:00','2018-06-25 09:10:16','2019-02-04 22:00:00','2019-02-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16609,'TK1411-15963',1,3541,0,'2018-06-25 00:00:00','2018-06-25 09:10:16','2019-03-07 22:00:00','2019-03-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16610,'TK1411-15964',1,3541,0,'2018-06-25 00:00:00','2018-06-25 09:10:16','2019-03-24 22:00:00','2019-03-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16611,'TK1411-15965',1,3542,0,'2018-06-26 00:00:00','2018-06-26 14:12:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16612,'TK1411-15966',1,3542,16613,'2018-06-26 00:00:00','2018-06-26 14:12:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16613,'TK1411-15967',1,3542,0,'2018-06-26 00:00:00','2018-07-05 08:35:58','2018-06-26 00:00:00','2018-07-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',32400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16614,'TK1512-15968',1,3542,0,'2018-06-26 00:00:00','2018-06-26 14:12:48','2018-06-26 00:00:00','2018-07-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16615,'TK1411-15969',1,3542,0,'2018-06-26 00:00:00','2018-06-26 14:12:48','2018-10-07 00:00:00','2018-10-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16616,'TK1411-15970',1,3542,0,'2018-06-26 00:00:00','2018-06-26 14:12:48','2019-01-06 22:00:00','2019-01-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16617,'TK1411-15971',1,3542,0,'2018-06-26 00:00:00','2018-06-26 14:12:48','2019-02-05 22:00:00','2019-02-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16618,'TK1411-15972',1,3542,0,'2018-06-26 00:00:00','2018-06-26 14:12:48','2019-03-08 22:00:00','2019-03-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16619,'TK1411-15973',1,3542,0,'2018-06-26 00:00:00','2018-06-26 14:12:48','2019-03-25 22:00:00','2019-03-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16620,'TK1411-15974',1,3543,0,'2018-06-26 00:00:00','2018-06-26 14:21:52',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16621,'TK1411-15975',1,3543,16622,'2018-06-26 00:00:00','2018-06-26 14:21:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16622,'TK1411-15976',1,3543,0,'2018-06-26 00:00:00','2018-06-26 14:22:42','2018-06-26 00:00:00','2018-06-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16623,'TK1512-15977',1,3543,0,'2018-06-26 00:00:00','2018-06-26 14:21:52','2018-06-26 00:00:00','2018-07-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16624,'TK1411-15978',1,3543,0,'2018-06-26 00:00:00','2018-06-26 14:21:52','2018-10-07 00:00:00','2018-10-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16625,'TK1411-15979',1,3543,0,'2018-06-26 00:00:00','2018-06-26 14:21:52','2019-01-06 22:00:00','2019-01-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16626,'TK1411-15980',1,3543,0,'2018-06-26 00:00:00','2018-06-26 14:21:52','2019-02-05 22:00:00','2019-02-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16627,'TK1411-15981',1,3543,0,'2018-06-26 00:00:00','2018-06-26 14:21:52','2019-03-08 22:00:00','2019-03-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16628,'TK1411-15982',1,3543,0,'2018-06-26 00:00:00','2018-06-26 14:21:52','2019-03-25 22:00:00','2019-03-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16629,'TK1411-15983',1,3544,0,'2018-06-27 00:00:00','2018-06-27 08:47:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16630,'TK1411-15984',1,3544,16631,'2018-06-27 00:00:00','2018-06-27 08:47:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16631,'TK1411-15985',1,3544,0,'2018-06-27 00:00:00','2018-06-27 08:48:13','2018-06-27 00:00:00','2018-07-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16632,'TK1512-15986',1,3544,0,'2018-06-27 00:00:00','2018-06-27 08:47:44','2018-06-27 00:00:00','2018-07-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16633,'TK1411-15987',1,3544,0,'2018-06-27 00:00:00','2018-06-27 08:47:44','2018-10-08 00:00:00','2018-10-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16634,'TK1411-15988',1,3544,0,'2018-06-27 00:00:00','2018-06-27 08:47:44','2019-01-07 22:00:00','2019-01-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16635,'TK1411-15989',1,3544,0,'2018-06-27 00:00:00','2018-06-27 08:47:44','2019-02-06 22:00:00','2019-02-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16636,'TK1411-15990',1,3544,0,'2018-06-27 00:00:00','2018-06-27 08:47:44','2019-03-09 22:00:00','2019-03-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16637,'TK1411-15991',1,3544,0,'2018-06-27 00:00:00','2018-06-27 08:47:44','2019-03-26 22:00:00','2019-03-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16638,'TK1411-15992',1,3545,0,'2018-06-27 00:00:00','2018-06-27 09:23:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16639,'TK1411-15993',1,3545,16640,'2018-06-27 00:00:00','2018-06-27 09:23:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16640,'TK1411-15994',1,3545,0,'2018-06-27 00:00:00','2018-07-02 13:15:27','2018-06-27 00:00:00',NULL,NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16641,'TK1512-15995',1,3545,0,'2018-06-27 00:00:00','2018-06-27 09:23:17','2018-06-27 00:00:00','2018-07-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16642,'TK1411-15996',1,3545,0,'2018-06-27 00:00:00','2018-06-27 09:23:17','2018-10-08 00:00:00','2018-10-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16643,'TK1411-15997',1,3545,0,'2018-06-27 00:00:00','2018-06-27 09:23:18','2019-01-07 22:00:00','2019-01-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16644,'TK1411-15998',1,3545,0,'2018-06-27 00:00:00','2018-06-27 09:23:18','2019-02-06 22:00:00','2019-02-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16645,'TK1411-15999',1,3545,0,'2018-06-27 00:00:00','2018-06-27 09:23:18','2019-03-09 22:00:00','2019-03-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16646,'TK1411-16000',1,3545,0,'2018-06-27 00:00:00','2018-06-27 09:23:18','2019-03-26 22:00:00','2019-03-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16647,'TK1411-16001',1,3546,0,'2018-06-28 00:00:00','2018-06-28 08:13:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16648,'TK1411-16002',1,3546,16649,'2018-06-28 00:00:00','2018-06-28 08:13:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16649,'TK1411-16003',1,3546,0,'2018-06-28 00:00:00','2018-06-28 08:13:46','2018-06-28 00:00:00','2018-07-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16650,'TK1512-16004',1,3546,0,'2018-06-28 00:00:00','2018-06-28 08:13:21','2018-06-28 00:00:00','2018-07-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16651,'TK1411-16005',1,3546,0,'2018-06-28 00:00:00','2018-06-28 08:13:21','2018-10-09 00:00:00','2018-10-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16652,'TK1411-16006',1,3546,0,'2018-06-28 00:00:00','2018-06-28 08:13:21','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16653,'TK1411-16007',1,3546,0,'2018-06-28 00:00:00','2018-06-28 08:13:21','2019-02-07 22:00:00','2019-02-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16654,'TK1411-16008',1,3546,0,'2018-06-28 00:00:00','2018-06-28 08:13:21','2019-03-10 22:00:00','2019-03-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16655,'TK1411-16009',1,3546,0,'2018-06-28 00:00:00','2018-06-28 08:13:21','2019-03-27 22:00:00','2019-03-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16656,'TK1411-16010',1,3547,0,'2018-06-28 00:00:00','2018-06-28 09:32:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16657,'TK1411-16011',1,3547,16658,'2018-06-28 00:00:00','2018-06-28 09:32:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16658,'TK1411-16012',1,3547,0,'2018-06-28 00:00:00','2018-06-28 09:32:40','2018-06-28 00:00:00','2018-07-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16659,'TK1512-16013',1,3547,0,'2018-06-28 00:00:00','2018-06-28 09:32:12','2018-06-28 00:00:00','2018-07-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16660,'TK1411-16014',1,3547,0,'2018-06-28 00:00:00','2018-06-28 09:32:12','2018-10-09 00:00:00','2018-10-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16661,'TK1411-16015',1,3547,0,'2018-06-28 00:00:00','2018-06-28 09:32:12','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16662,'TK1411-16016',1,3547,0,'2018-06-28 00:00:00','2018-06-28 09:32:12','2019-02-07 22:00:00','2019-02-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16663,'TK1411-16017',1,3547,0,'2018-06-28 00:00:00','2018-06-28 09:32:12','2019-03-10 22:00:00','2019-03-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16664,'TK1411-16018',1,3547,0,'2018-06-28 00:00:00','2018-06-28 09:32:12','2019-03-27 22:00:00','2019-03-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16665,'TK1411-16019',1,3548,0,'2018-06-28 00:00:00','2018-06-28 11:36:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16666,'TK1411-16020',1,3548,16667,'2018-06-28 00:00:00','2018-06-28 11:36:28',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16667,'TK1411-16021',1,3548,0,'2018-06-28 00:00:00','2018-06-28 11:36:28','2018-06-28 00:00:00','2018-07-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16668,'TK1512-16022',1,3548,0,'2018-06-28 00:00:00','2018-06-28 11:36:28','2018-06-28 00:00:00','2018-07-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16669,'TK1411-16023',1,3548,0,'2018-06-28 00:00:00','2018-06-28 11:36:28','2018-10-09 00:00:00','2018-10-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16670,'TK1411-16024',1,3548,0,'2018-06-28 00:00:00','2018-06-28 11:36:28','2019-01-08 22:00:00','2019-01-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16671,'TK1411-16025',1,3548,0,'2018-06-28 00:00:00','2018-06-28 11:36:28','2019-02-07 22:00:00','2019-02-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16672,'TK1411-16026',1,3548,0,'2018-06-28 00:00:00','2018-06-28 11:36:28','2019-03-10 22:00:00','2019-03-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16673,'TK1411-16027',1,3548,0,'2018-06-28 00:00:00','2018-06-28 11:36:28','2019-03-27 22:00:00','2019-03-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(16674,'TK1411-16028',1,3549,0,'2018-06-28 00:00:00','2018-06-28 11:38:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,11,NULL,0,NULL,NULL,0,NULL,NULL,NULL),