INSERT INTO `llx_projet_task` VALUES (18953,'TK1411-18307',1,3802,18954,'2018-12-10 00:00:00','2018-12-10 08:32:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18954,'TK1411-18308',1,3802,0,'2018-12-10 00:00:00','2018-12-11 13:39:01','2018-12-10 00:00:00','2018-12-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18955,'TK1512-18309',1,3802,0,'2018-12-10 00:00:00','2018-12-10 08:32:31','2018-12-10 00:00:00','2018-12-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18956,'TK1411-18310',1,3802,0,'2018-12-10 00:00:00','2018-12-10 08:32:31','2019-03-23 00:00:00','2019-03-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18957,'TK1411-18311',1,3802,0,'2018-12-10 00:00:00','2018-12-10 08:32:31','2019-06-23 00:00:00','2019-06-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18958,'TK1411-18312',1,3802,0,'2018-12-10 00:00:00','2018-12-10 08:32:31','2019-07-23 00:00:00','2019-07-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18959,'TK1411-18313',1,3802,0,'2018-12-10 00:00:00','2018-12-10 08:32:31','2019-08-23 00:00:00','2019-08-23 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18960,'TK1411-18314',1,3802,0,'2018-12-10 00:00:00','2018-12-10 08:32:31','2019-09-09 00:00:00','2019-09-09 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18961,'TK1411-18315',1,3803,0,'2018-12-10 00:00:00','2018-12-10 09:52:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18962,'TK1411-18316',1,3803,18963,'2018-12-10 00:00:00','2018-12-10 09:52:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18963,'TK1411-18317',1,3803,0,'2018-12-10 00:00:00','2018-12-12 14:22:46','2018-12-10 00:00:00','2018-12-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18964,'TK1512-18318',1,3803,0,'2018-12-10 00:00:00','2018-12-10 09:52:40','2018-12-10 00:00:00','2018-12-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18965,'TK1411-18319',1,3803,0,'2018-12-10 00:00:00','2018-12-10 09:52:40','2019-03-23 00:00:00','2019-03-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18966,'TK1411-18320',1,3803,0,'2018-12-10 00:00:00','2018-12-10 09:52:40','2019-06-23 00:00:00','2019-06-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18967,'TK1411-18321',1,3803,0,'2018-12-10 00:00:00','2018-12-10 09:52:40','2019-07-23 00:00:00','2019-07-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18968,'TK1411-18322',1,3803,0,'2018-12-10 00:00:00','2018-12-10 09:52:40','2019-08-23 00:00:00','2019-08-23 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18969,'TK1411-18323',1,3803,0,'2018-12-10 00:00:00','2018-12-10 09:52:40','2019-09-09 00:00:00','2019-09-09 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18970,'TK1411-18324',1,3804,0,'2018-12-11 00:00:00','2018-12-11 07:54:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18971,'TK1411-18325',1,3804,18972,'2018-12-11 00:00:00','2018-12-11 07:54:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18972,'TK1411-18326',1,3804,0,'2018-12-11 00:00:00','2018-12-11 07:55:11','2018-12-11 00:00:00','2018-12-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18973,'TK1512-18327',1,3804,0,'2018-12-11 00:00:00','2018-12-11 07:54:41','2018-12-11 00:00:00','2018-12-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18974,'TK1411-18328',1,3804,0,'2018-12-11 00:00:00','2018-12-11 07:54:41','2019-03-24 00:00:00','2019-03-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18975,'TK1411-18329',1,3804,0,'2018-12-11 00:00:00','2018-12-11 07:54:41','2019-06-24 00:00:00','2019-06-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18976,'TK1411-18330',1,3804,0,'2018-12-11 00:00:00','2018-12-11 07:54:41','2019-07-24 00:00:00','2019-07-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18977,'TK1411-18331',1,3804,0,'2018-12-11 00:00:00','2018-12-11 07:54:41','2019-08-24 00:00:00','2019-08-24 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18978,'TK1411-18332',1,3804,0,'2018-12-11 00:00:00','2018-12-11 07:54:41','2019-09-10 00:00:00','2019-09-10 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18979,'TK1411-18333',1,3805,0,'2018-12-12 00:00:00','2018-12-12 09:54:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18980,'TK1411-18334',1,3805,18981,'2018-12-12 00:00:00','2018-12-12 09:54:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18981,'TK1411-18335',1,3805,0,'2018-12-12 00:00:00','2018-12-14 08:35:41','2018-12-12 00:00:00','2018-12-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18982,'TK1512-18336',1,3805,0,'2018-12-12 00:00:00','2018-12-12 09:54:32','2018-12-12 00:00:00','2018-12-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18983,'TK1411-18337',1,3805,0,'2018-12-12 00:00:00','2018-12-12 09:54:32','2019-03-25 00:00:00','2019-03-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18984,'TK1411-18338',1,3805,0,'2018-12-12 00:00:00','2018-12-12 09:54:32','2019-06-25 00:00:00','2019-06-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18985,'TK1411-18339',1,3805,0,'2018-12-12 00:00:00','2018-12-12 09:54:32','2019-07-25 00:00:00','2019-07-25 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18986,'TK1411-18340',1,3805,0,'2018-12-12 00:00:00','2018-12-12 09:54:32','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18987,'TK1411-18341',1,3805,0,'2018-12-12 00:00:00','2018-12-12 09:54:32','2019-09-11 00:00:00','2019-09-11 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18988,'TK1411-18342',1,3806,0,'2018-12-12 00:00:00','2018-12-12 15:20:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18989,'TK1411-18343',1,3806,18990,'2018-12-12 00:00:00','2018-12-12 15:20:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18990,'TK1411-18344',1,3806,0,'2018-12-12 00:00:00','2018-12-12 15:22:12','2018-12-12 00:00:00','2018-12-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18991,'TK1512-18345',1,3806,0,'2018-12-12 00:00:00','2018-12-12 15:20:01','2018-12-12 00:00:00','2018-12-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18992,'TK1411-18346',1,3806,0,'2018-12-12 00:00:00','2018-12-12 15:20:01','2019-03-25 00:00:00','2019-03-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18993,'TK1411-18347',1,3806,0,'2018-12-12 00:00:00','2018-12-12 15:20:01','2019-06-25 00:00:00','2019-06-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18994,'TK1411-18348',1,3806,0,'2018-12-12 00:00:00','2018-12-12 15:20:01','2019-07-25 00:00:00','2019-07-25 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18995,'TK1411-18349',1,3806,0,'2018-12-12 00:00:00','2018-12-12 15:20:01','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18996,'TK1411-18350',1,3806,0,'2018-12-12 00:00:00','2018-12-12 15:20:01','2019-09-11 00:00:00','2019-09-11 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18997,'TK1411-18351',1,3807,0,'2018-12-13 00:00:00','2018-12-13 07:52:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18998,'TK1411-18352',1,3807,18999,'2018-12-13 00:00:00','2018-12-13 07:52:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(18999,'TK1411-18353',1,3807,0,'2018-12-13 00:00:00','2018-12-19 12:56:40','2018-12-13 00:00:00','2018-12-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',72000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19000,'TK1512-18354',1,3807,0,'2018-12-13 00:00:00','2018-12-13 07:52:13','2018-12-13 00:00:00','2018-12-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19001,'TK1411-18355',1,3807,0,'2018-12-13 00:00:00','2018-12-13 07:52:13','2019-03-26 00:00:00','2019-03-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19002,'TK1411-18356',1,3807,0,'2018-12-13 00:00:00','2018-12-13 07:52:13','2019-06-26 00:00:00','2019-06-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19003,'TK1411-18357',1,3807,0,'2018-12-13 00:00:00','2018-12-13 07:52:13','2019-07-26 00:00:00','2019-07-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19004,'TK1411-18358',1,3807,0,'2018-12-13 00:00:00','2018-12-13 07:52:13','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19005,'TK1411-18359',1,3807,0,'2018-12-13 00:00:00','2018-12-13 07:52:13','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19006,'TK1411-18360',1,3808,0,'2018-12-13 00:00:00','2018-12-13 07:56:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19007,'TK1411-18361',1,3808,19008,'2018-12-13 00:00:00','2018-12-13 07:56:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19008,'TK1411-18362',1,3808,0,'2018-12-13 00:00:00','2018-12-13 07:57:40','2018-12-13 00:00:00','2018-12-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19009,'TK1512-18363',1,3808,0,'2018-12-13 00:00:00','2018-12-13 07:56:48','2018-12-13 00:00:00','2018-12-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19010,'TK1411-18364',1,3808,0,'2018-12-13 00:00:00','2018-12-13 07:56:48','2019-03-26 00:00:00','2019-03-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19011,'TK1411-18365',1,3808,0,'2018-12-13 00:00:00','2018-12-13 07:56:48','2019-06-26 00:00:00','2019-06-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19012,'TK1411-18366',1,3808,0,'2018-12-13 00:00:00','2018-12-13 07:56:48','2019-07-26 00:00:00','2019-07-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19013,'TK1411-18367',1,3808,0,'2018-12-13 00:00:00','2018-12-13 07:56:48','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19014,'TK1411-18368',1,3808,0,'2018-12-13 00:00:00','2018-12-13 07:56:49','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19015,'TK1411-18369',1,3809,0,'2018-12-13 00:00:00','2018-12-13 08:25:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19016,'TK1411-18370',1,3809,19017,'2018-12-13 00:00:00','2018-12-13 08:25:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19017,'TK1411-18371',1,3809,0,'2018-12-13 00:00:00','2018-12-13 08:26:39','2018-12-13 00:00:00','2018-12-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19018,'TK1512-18372',1,3809,0,'2018-12-13 00:00:00','2018-12-13 08:25:59','2018-12-13 00:00:00','2018-12-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19019,'TK1411-18373',1,3809,0,'2018-12-13 00:00:00','2018-12-13 08:25:59','2019-03-26 00:00:00','2019-03-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19020,'TK1411-18374',1,3809,0,'2018-12-13 00:00:00','2018-12-13 08:25:59','2019-06-26 00:00:00','2019-06-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19021,'TK1411-18375',1,3809,0,'2018-12-13 00:00:00','2018-12-13 08:25:59','2019-07-26 00:00:00','2019-07-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19022,'TK1411-18376',1,3809,0,'2018-12-13 00:00:00','2018-12-13 08:25:59','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19023,'TK1411-18377',1,3809,0,'2018-12-13 00:00:00','2018-12-13 08:25:59','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19024,'TK1411-18378',1,3810,0,'2018-12-13 00:00:00','2018-12-13 09:02:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19025,'TK1411-18379',1,3810,19026,'2018-12-13 00:00:00','2018-12-13 09:02:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19026,'TK1411-18380',1,3810,0,'2018-12-13 00:00:00','2018-12-13 09:02:50','2018-12-13 00:00:00','2018-12-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19027,'TK1512-18381',1,3810,0,'2018-12-13 00:00:00','2018-12-13 09:02:50','2018-12-13 00:00:00','2018-12-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19028,'TK1411-18382',1,3810,0,'2018-12-13 00:00:00','2018-12-13 09:02:50','2019-03-26 00:00:00','2019-03-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19029,'TK1411-18383',1,3810,0,'2018-12-13 00:00:00','2018-12-13 09:02:50','2019-06-26 00:00:00','2019-06-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19030,'TK1411-18384',1,3810,0,'2018-12-13 00:00:00','2018-12-13 09:02:50','2019-07-26 00:00:00','2019-07-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19031,'TK1411-18385',1,3810,0,'2018-12-13 00:00:00','2018-12-13 09:02:50','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19032,'TK1411-18386',1,3810,0,'2018-12-13 00:00:00','2018-12-13 09:02:50','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19033,'TK1411-18387',1,3811,0,'2018-12-13 00:00:00','2018-12-13 10:29:55',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19034,'TK1411-18388',1,3811,19035,'2018-12-13 00:00:00','2018-12-13 10:29:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19035,'TK1411-18389',1,3811,0,'2018-12-13 00:00:00','2018-12-18 14:16:54','2018-12-13 00:00:00','2018-12-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19036,'TK1512-18390',1,3811,0,'2018-12-13 00:00:00','2018-12-13 10:29:55','2018-12-13 00:00:00','2018-12-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19037,'TK1411-18391',1,3811,0,'2018-12-13 00:00:00','2018-12-13 10:29:55','2019-03-26 00:00:00','2019-03-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19038,'TK1411-18392',1,3811,0,'2018-12-13 00:00:00','2018-12-13 10:29:55','2019-06-26 00:00:00','2019-06-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19039,'TK1411-18393',1,3811,0,'2018-12-13 00:00:00','2018-12-13 10:29:55','2019-07-26 00:00:00','2019-07-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19040,'TK1411-18394',1,3811,0,'2018-12-13 00:00:00','2018-12-13 10:29:55','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19041,'TK1411-18395',1,3811,0,'2018-12-13 00:00:00','2018-12-13 10:29:55','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19042,'TK1411-18396',1,3812,0,'2018-12-13 00:00:00','2018-12-13 11:04:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19043,'TK1411-18397',1,3812,19044,'2018-12-13 00:00:00','2018-12-13 11:04:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19044,'TK1411-18398',1,3812,0,'2018-12-13 00:00:00','2018-12-18 14:16:07','2018-12-13 00:00:00','2018-12-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19045,'TK1512-18399',1,3812,0,'2018-12-13 00:00:00','2018-12-13 11:04:54','2018-12-13 00:00:00','2018-12-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19046,'TK1411-18400',1,3812,0,'2018-12-13 00:00:00','2018-12-13 11:04:54','2019-03-26 00:00:00','2019-03-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19047,'TK1411-18401',1,3812,0,'2018-12-13 00:00:00','2018-12-13 11:04:54','2019-06-26 00:00:00','2019-06-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19048,'TK1411-18402',1,3812,0,'2018-12-13 00:00:00','2018-12-13 11:04:54','2019-07-26 00:00:00','2019-07-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19049,'TK1411-18403',1,3812,0,'2018-12-13 00:00:00','2018-12-13 11:04:54','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19050,'TK1411-18404',1,3812,0,'2018-12-13 00:00:00','2018-12-13 11:04:54','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19051,'TK1411-18405',1,3813,0,'2018-12-13 00:00:00','2018-12-13 12:39:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19052,'TK1411-18406',1,3813,19053,'2018-12-13 00:00:00','2018-12-13 12:39:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19053,'TK1411-18407',1,3813,0,'2018-12-13 00:00:00','2018-12-18 14:18:08','2018-12-13 00:00:00','2018-12-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19054,'TK1512-18408',1,3813,0,'2018-12-13 00:00:00','2018-12-13 12:39:34','2018-12-13 00:00:00','2018-12-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19055,'TK1411-18409',1,3813,0,'2018-12-13 00:00:00','2018-12-13 12:39:34','2019-03-26 00:00:00','2019-03-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19056,'TK1411-18410',1,3813,0,'2018-12-13 00:00:00','2018-12-13 12:39:34','2019-06-26 00:00:00','2019-06-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19057,'TK1411-18411',1,3813,0,'2018-12-13 00:00:00','2018-12-13 12:39:34','2019-07-26 00:00:00','2019-07-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19058,'TK1411-18412',1,3813,0,'2018-12-13 00:00:00','2018-12-13 12:39:34','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19059,'TK1411-18413',1,3813,0,'2018-12-13 00:00:00','2018-12-13 12:39:34','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19060,'TK1411-18414',1,3814,0,'2018-12-14 00:00:00','2018-12-14 08:02:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19061,'TK1411-18415',1,3814,19062,'2018-12-14 00:00:00','2018-12-14 08:02:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19062,'TK1411-18416',1,3814,0,'2018-12-14 00:00:00','2018-12-14 08:03:29','2018-12-14 00:00:00','2018-12-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19063,'TK1512-18417',1,3814,0,'2018-12-14 00:00:00','2018-12-14 08:02:58','2018-12-14 00:00:00','2018-12-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19064,'TK1411-18418',1,3814,0,'2018-12-14 00:00:00','2018-12-14 08:02:58','2019-03-27 00:00:00','2019-03-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19065,'TK1411-18419',1,3814,0,'2018-12-14 00:00:00','2018-12-14 08:02:58','2019-06-27 00:00:00','2019-06-27 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19066,'TK1411-18420',1,3814,0,'2018-12-14 00:00:00','2018-12-14 08:02:58','2019-07-27 00:00:00','2019-07-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19067,'TK1411-18421',1,3814,0,'2018-12-14 00:00:00','2018-12-14 08:02:58','2019-08-27 00:00:00','2019-08-27 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19068,'TK1411-18422',1,3814,0,'2018-12-14 00:00:00','2018-12-14 08:02:58','2019-09-13 00:00:00','2019-09-13 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19069,'TK1411-18423',1,3815,0,'2018-12-14 00:00:00','2018-12-14 09:42:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19070,'TK1411-18424',1,3815,19071,'2018-12-14 00:00:00','2018-12-14 09:42:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19071,'TK1411-18425',1,3815,0,'2018-12-14 00:00:00','2018-12-14 09:42:03','2018-12-14 00:00:00','2018-12-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19072,'TK1512-18426',1,3815,0,'2018-12-14 00:00:00','2018-12-14 09:42:03','2018-12-14 00:00:00','2018-12-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19073,'TK1411-18427',1,3815,0,'2018-12-14 00:00:00','2018-12-14 09:42:03','2019-03-27 00:00:00','2019-03-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19074,'TK1411-18428',1,3815,0,'2018-12-14 00:00:00','2018-12-14 09:42:03','2019-06-27 00:00:00','2019-06-27 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19075,'TK1411-18429',1,3815,0,'2018-12-14 00:00:00','2018-12-14 09:42:03','2019-07-27 00:00:00','2019-07-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19076,'TK1411-18430',1,3815,0,'2018-12-14 00:00:00','2018-12-14 09:42:03','2019-08-27 00:00:00','2019-08-27 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19077,'TK1411-18431',1,3815,0,'2018-12-14 00:00:00','2018-12-14 09:42:03','2019-09-13 00:00:00','2019-09-13 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19078,'TK1411-18432',1,3816,0,'2018-12-14 00:00:00','2018-12-14 10:12:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19079,'TK1411-18433',1,3816,19080,'2018-12-14 00:00:00','2018-12-14 10:12:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19080,'TK1411-18434',1,3816,0,'2018-12-14 00:00:00','2018-12-26 16:08:08','2018-12-14 00:00:00','2018-12-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19081,'TK1512-18435',1,3816,0,'2018-12-14 00:00:00','2018-12-14 10:12:03','2018-12-14 00:00:00','2018-12-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19082,'TK1411-18436',1,3816,0,'2018-12-14 00:00:00','2018-12-14 10:12:03','2019-03-27 00:00:00','2019-03-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19083,'TK1411-18437',1,3816,0,'2018-12-14 00:00:00','2018-12-14 10:12:03','2019-06-27 00:00:00','2019-06-27 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19084,'TK1411-18438',1,3816,0,'2018-12-14 00:00:00','2018-12-14 10:12:03','2019-07-27 00:00:00','2019-07-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19085,'TK1411-18439',1,3816,0,'2018-12-14 00:00:00','2018-12-14 10:12:03','2019-08-27 00:00:00','2019-08-27 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19086,'TK1411-18440',1,3816,0,'2018-12-14 00:00:00','2018-12-14 10:12:03','2019-09-13 00:00:00','2019-09-13 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19087,'TK1411-18441',1,3817,0,'2018-12-14 00:00:00','2018-12-14 13:01:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19088,'TK1411-18442',1,3817,19089,'2018-12-14 00:00:00','2018-12-14 13:01:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19089,'TK1411-18443',1,3817,0,'2018-12-14 00:00:00','2018-12-27 08:33:08','2018-12-14 00:00:00','2018-12-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19090,'TK1512-18444',1,3817,0,'2018-12-14 00:00:00','2018-12-14 13:01:34','2018-12-14 00:00:00','2018-12-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19091,'TK1411-18445',1,3817,0,'2018-12-14 00:00:00','2018-12-14 13:01:34','2019-03-27 00:00:00','2019-03-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19092,'TK1411-18446',1,3817,0,'2018-12-14 00:00:00','2018-12-14 13:01:34','2019-06-27 00:00:00','2019-06-27 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19093,'TK1411-18447',1,3817,0,'2018-12-14 00:00:00','2018-12-14 13:01:34','2019-07-27 00:00:00','2019-07-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19094,'TK1411-18448',1,3817,0,'2018-12-14 00:00:00','2018-12-14 13:01:34','2019-08-27 00:00:00','2019-08-27 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19095,'TK1411-18449',1,3817,0,'2018-12-14 00:00:00','2018-12-14 13:01:34','2019-09-13 00:00:00','2019-09-13 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19096,'TK1411-18450',1,3818,0,'2018-12-17 00:00:00','2018-12-17 09:04:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19097,'TK1411-18451',1,3818,19098,'2018-12-17 00:00:00','2018-12-17 09:04:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19098,'TK1411-18452',1,3818,0,'2018-12-17 00:00:00','2018-12-17 09:04:00','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19099,'TK1512-18453',1,3818,0,'2018-12-17 00:00:00','2018-12-17 09:04:00','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19100,'TK1411-18454',1,3818,0,'2018-12-17 00:00:00','2018-12-17 09:04:00','2019-03-30 00:00:00','2019-03-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19101,'TK1411-18455',1,3818,0,'2018-12-17 00:00:00','2018-12-17 09:04:00','2019-06-30 00:00:00','2019-06-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19102,'TK1411-18456',1,3818,0,'2018-12-17 00:00:00','2018-12-17 09:04:00','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19103,'TK1411-18457',1,3818,0,'2018-12-17 00:00:00','2018-12-17 09:04:00','2019-08-30 00:00:00','2019-08-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19104,'TK1411-18458',1,3818,0,'2018-12-17 00:00:00','2018-12-17 09:04:01','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19105,'TK1411-18459',1,3819,0,'2018-12-17 00:00:00','2018-12-17 09:07:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19106,'TK1411-18460',1,3819,19107,'2018-12-17 00:00:00','2018-12-17 09:07:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19107,'TK1411-18461',1,3819,0,'2018-12-17 00:00:00','2018-12-17 09:07:53','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19108,'TK1512-18462',1,3819,0,'2018-12-17 00:00:00','2018-12-17 09:07:53','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19109,'TK1411-18463',1,3819,0,'2018-12-17 00:00:00','2018-12-17 09:07:53','2019-03-30 00:00:00','2019-03-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19110,'TK1411-18464',1,3819,0,'2018-12-17 00:00:00','2018-12-17 09:07:53','2019-06-30 00:00:00','2019-06-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19111,'TK1411-18465',1,3819,0,'2018-12-17 00:00:00','2018-12-17 09:07:53','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19112,'TK1411-18466',1,3819,0,'2018-12-17 00:00:00','2018-12-17 09:07:53','2019-08-30 00:00:00','2019-08-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19113,'TK1411-18467',1,3819,0,'2018-12-17 00:00:00','2018-12-17 09:07:53','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19114,'TK1411-18468',1,3820,0,'2018-12-17 00:00:00','2018-12-17 09:13:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19115,'TK1411-18469',1,3820,19116,'2018-12-17 00:00:00','2018-12-17 09:13:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19116,'TK1411-18470',1,3820,0,'2018-12-17 00:00:00','2018-12-17 09:13:29','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19117,'TK1512-18471',1,3820,0,'2018-12-17 00:00:00','2018-12-17 09:13:29','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19118,'TK1411-18472',1,3820,0,'2018-12-17 00:00:00','2018-12-17 09:13:29','2019-03-30 00:00:00','2019-03-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19119,'TK1411-18473',1,3820,0,'2018-12-17 00:00:00','2018-12-17 09:13:29','2019-06-30 00:00:00','2019-06-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19120,'TK1411-18474',1,3820,0,'2018-12-17 00:00:00','2018-12-17 09:13:29','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19121,'TK1411-18475',1,3820,0,'2018-12-17 00:00:00','2018-12-17 09:13:30','2019-08-30 00:00:00','2019-08-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19122,'TK1411-18476',1,3820,0,'2018-12-17 00:00:00','2018-12-17 09:13:30','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19123,'TK1411-18477',1,3821,0,'2018-12-17 00:00:00','2018-12-17 09:17:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19124,'TK1411-18478',1,3821,19125,'2018-12-17 00:00:00','2018-12-17 09:17:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19125,'TK1411-18479',1,3821,0,'2018-12-17 00:00:00','2018-12-17 09:17:21','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19126,'TK1512-18480',1,3821,0,'2018-12-17 00:00:00','2018-12-17 09:17:21','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19127,'TK1411-18481',1,3821,0,'2018-12-17 00:00:00','2018-12-17 09:17:21','2019-03-30 00:00:00','2019-03-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19128,'TK1411-18482',1,3821,0,'2018-12-17 00:00:00','2018-12-17 09:17:21','2019-06-30 00:00:00','2019-06-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19129,'TK1411-18483',1,3821,0,'2018-12-17 00:00:00','2018-12-17 09:17:21','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19130,'TK1411-18484',1,3821,0,'2018-12-17 00:00:00','2018-12-17 09:17:21','2019-08-30 00:00:00','2019-08-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19131,'TK1411-18485',1,3821,0,'2018-12-17 00:00:00','2018-12-17 09:17:21','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19132,'TK1411-18486',1,3822,0,'2018-12-17 00:00:00','2018-12-17 10:31:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19133,'TK1411-18487',1,3822,19134,'2018-12-17 00:00:00','2018-12-17 10:31:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19134,'TK1411-18488',1,3822,0,'2018-12-17 00:00:00','2018-12-18 14:17:41','2018-12-17 00:00:00','2018-12-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19135,'TK1512-18489',1,3822,0,'2018-12-17 00:00:00','2018-12-17 10:31:40','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19136,'TK1411-18490',1,3822,0,'2018-12-17 00:00:00','2018-12-17 10:31:40','2019-03-30 00:00:00','2019-03-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19137,'TK1411-18491',1,3822,0,'2018-12-17 00:00:00','2018-12-17 10:31:40','2019-06-30 00:00:00','2019-06-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19138,'TK1411-18492',1,3822,0,'2018-12-17 00:00:00','2018-12-17 10:31:40','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19139,'TK1411-18493',1,3822,0,'2018-12-17 00:00:00','2018-12-17 10:31:40','2019-08-30 00:00:00','2019-08-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19140,'TK1411-18494',1,3822,0,'2018-12-17 00:00:00','2018-12-17 10:31:40','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19141,'TK1411-18495',1,3823,0,'2018-12-17 00:00:00','2018-12-17 11:05:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19142,'TK1411-18496',1,3823,19143,'2018-12-17 00:00:00','2018-12-17 11:05:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19143,'TK1411-18497',1,3823,0,'2018-12-17 00:00:00','2018-12-17 11:05:43','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19144,'TK1512-18498',1,3823,0,'2018-12-17 00:00:00','2018-12-17 11:05:43','2018-12-17 00:00:00','2018-12-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19145,'TK1411-18499',1,3823,0,'2018-12-17 00:00:00','2018-12-17 11:05:43','2019-03-30 00:00:00','2019-03-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19146,'TK1411-18500',1,3823,0,'2018-12-17 00:00:00','2018-12-17 11:05:43','2019-06-30 00:00:00','2019-06-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19147,'TK1411-18501',1,3823,0,'2018-12-17 00:00:00','2018-12-17 11:05:43','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19148,'TK1411-18502',1,3823,0,'2018-12-17 00:00:00','2018-12-17 11:05:43','2019-08-30 00:00:00','2019-08-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19149,'TK1411-18503',1,3823,0,'2018-12-17 00:00:00','2018-12-17 11:05:43','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19150,'TK1411-18504',1,3824,0,'2018-12-18 00:00:00','2018-12-18 09:27:23',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19151,'TK1411-18505',1,3824,19152,'2018-12-18 00:00:00','2018-12-18 09:27:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19152,'TK1411-18506',1,3824,0,'2018-12-18 00:00:00','2018-12-18 09:27:23','2018-12-18 00:00:00','2019-01-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19153,'TK1512-18507',1,3824,0,'2018-12-18 00:00:00','2018-12-18 09:27:23','2018-12-18 00:00:00','2019-01-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19154,'TK1411-18508',1,3824,0,'2018-12-18 00:00:00','2018-12-18 09:27:24','2019-03-31 00:00:00','2019-03-31 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19155,'TK1411-18509',1,3824,0,'2018-12-18 00:00:00','2018-12-18 09:27:24','2019-07-01 00:00:00','2019-07-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19156,'TK1411-18510',1,3824,0,'2018-12-18 00:00:00','2018-12-18 09:27:24','2019-07-31 00:00:00','2019-07-31 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19157,'TK1411-18511',1,3824,0,'2018-12-18 00:00:00','2018-12-18 09:27:24','2019-08-31 00:00:00','2019-08-31 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19158,'TK1411-18512',1,3824,0,'2018-12-18 00:00:00','2018-12-18 09:27:24','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19159,'TK1411-18513',1,3825,0,'2018-12-18 00:00:00','2018-12-18 14:20:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19160,'TK1411-18514',1,3825,19161,'2018-12-18 00:00:00','2018-12-18 14:20:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19161,'TK1411-18515',1,3825,0,'2018-12-18 00:00:00','2018-12-18 14:22:52','2018-12-18 00:00:00','2018-12-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19162,'TK1512-18516',1,3825,0,'2018-12-18 00:00:00','2018-12-18 14:20:31','2018-12-18 00:00:00','2019-01-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19163,'TK1411-18517',1,3825,0,'2018-12-18 00:00:00','2018-12-18 14:20:31','2019-03-31 00:00:00','2019-03-31 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19164,'TK1411-18518',1,3825,0,'2018-12-18 00:00:00','2018-12-18 14:20:31','2019-07-01 00:00:00','2019-07-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19165,'TK1411-18519',1,3825,0,'2018-12-18 00:00:00','2018-12-18 14:20:31','2019-07-31 00:00:00','2019-07-31 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19166,'TK1411-18520',1,3825,0,'2018-12-18 00:00:00','2018-12-18 14:20:31','2019-08-31 00:00:00','2019-08-31 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19167,'TK1411-18521',1,3825,0,'2018-12-18 00:00:00','2018-12-18 14:20:31','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19168,'TK1411-18522',1,3826,0,'2018-12-18 00:00:00','2018-12-18 14:29:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19169,'TK1411-18523',1,3826,19170,'2018-12-18 00:00:00','2018-12-18 14:29:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19170,'TK1411-18524',1,3826,0,'2018-12-18 00:00:00','2018-12-18 14:29:45','2018-12-18 00:00:00','2018-12-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19171,'TK1512-18525',1,3826,0,'2018-12-18 00:00:00','2018-12-18 14:29:14','2018-12-18 00:00:00','2019-01-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19172,'TK1411-18526',1,3826,0,'2018-12-18 00:00:00','2018-12-18 14:29:14','2019-03-31 00:00:00','2019-03-31 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19173,'TK1411-18527',1,3826,0,'2018-12-18 00:00:00','2018-12-18 14:29:14','2019-07-01 00:00:00','2019-07-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19174,'TK1411-18528',1,3826,0,'2018-12-18 00:00:00','2018-12-18 14:29:14','2019-07-31 00:00:00','2019-07-31 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19175,'TK1411-18529',1,3826,0,'2018-12-18 00:00:00','2018-12-18 14:29:14','2019-08-31 00:00:00','2019-08-31 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19176,'TK1411-18530',1,3826,0,'2018-12-18 00:00:00','2018-12-18 14:29:14','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19177,'TK1411-18531',1,3827,0,'2018-12-19 00:00:00','2018-12-19 08:35:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19178,'TK1411-18532',1,3827,19179,'2018-12-19 00:00:00','2018-12-19 08:35:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19179,'TK1411-18533',1,3827,0,'2018-12-19 00:00:00','2018-12-20 14:56:16',NULL,NULL,NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19180,'TK1512-18534',1,3827,0,'2018-12-19 00:00:00','2018-12-19 08:35:59','2018-12-19 00:00:00','2019-01-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19181,'TK1411-18535',1,3827,0,'2018-12-19 00:00:00','2018-12-19 08:35:59','2019-04-01 01:00:00','2019-04-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19182,'TK1411-18536',1,3827,0,'2018-12-19 00:00:00','2018-12-19 08:35:59','2019-07-02 00:00:00','2019-07-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19183,'TK1411-18537',1,3827,0,'2018-12-19 00:00:00','2018-12-19 08:35:59','2019-08-01 00:00:00','2019-08-01 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19184,'TK1411-18538',1,3827,0,'2018-12-19 00:00:00','2018-12-19 08:35:59','2019-09-01 00:00:00','2019-09-01 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19185,'TK1411-18539',1,3827,0,'2018-12-19 00:00:00','2018-12-19 08:35:59','2019-09-18 00:00:00','2019-09-18 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19186,'TK1411-18540',1,3828,0,'2018-12-19 00:00:00','2018-12-19 13:45:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19187,'TK1411-18541',1,3828,19188,'2018-12-19 00:00:00','2018-12-19 13:45:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19188,'TK1411-18542',1,3828,0,'2018-12-19 00:00:00','2018-12-19 13:45:37','2018-12-19 00:00:00','2018-12-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19189,'TK1512-18543',1,3828,0,'2018-12-19 00:00:00','2018-12-19 13:45:05','2018-12-19 00:00:00','2019-01-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19190,'TK1411-18544',1,3828,0,'2018-12-19 00:00:00','2018-12-19 13:45:05','2019-04-01 01:00:00','2019-04-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19191,'TK1411-18545',1,3828,0,'2018-12-19 00:00:00','2018-12-19 13:45:05','2019-07-02 00:00:00','2019-07-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19192,'TK1411-18546',1,3828,0,'2018-12-19 00:00:00','2018-12-19 13:45:05','2019-08-01 00:00:00','2019-08-01 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19193,'TK1411-18547',1,3828,0,'2018-12-19 00:00:00','2018-12-19 13:45:05','2019-09-01 00:00:00','2019-09-01 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19194,'TK1411-18548',1,3828,0,'2018-12-19 00:00:00','2018-12-19 13:45:05','2019-09-18 00:00:00','2019-09-18 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19195,'TK1411-18549',1,3829,0,'2018-12-20 00:00:00','2018-12-20 14:07:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19196,'TK1411-18550',1,3829,19197,'2018-12-20 00:00:00','2018-12-20 14:07:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19197,'TK1411-18551',1,3829,0,'2018-12-20 00:00:00','2018-12-20 14:07:10','2018-12-20 00:00:00','2019-01-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19198,'TK1512-18552',1,3829,0,'2018-12-20 00:00:00','2018-12-20 14:07:10','2018-12-20 00:00:00','2019-01-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19199,'TK1411-18553',1,3829,0,'2018-12-20 00:00:00','2018-12-20 14:07:10','2019-04-02 01:00:00','2019-04-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19200,'TK1411-18554',1,3829,0,'2018-12-20 00:00:00','2018-12-20 14:07:11','2019-07-03 00:00:00','2019-07-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19201,'TK1411-18555',1,3829,0,'2018-12-20 00:00:00','2018-12-20 14:07:11','2019-08-02 00:00:00','2019-08-02 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19202,'TK1411-18556',1,3829,0,'2018-12-20 00:00:00','2018-12-20 14:07:11','2019-09-02 00:00:00','2019-09-02 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19203,'TK1411-18557',1,3829,0,'2018-12-20 00:00:00','2018-12-20 14:07:11','2019-09-19 00:00:00','2019-09-19 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19204,'TK1411-18558',1,3830,0,'2018-12-20 00:00:00','2018-12-20 14:08:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19205,'TK1411-18559',1,3830,19206,'2018-12-20 00:00:00','2018-12-20 14:08:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19206,'TK1411-18560',1,3830,0,'2018-12-20 00:00:00','2018-12-20 14:08:03','2018-12-20 00:00:00','2019-01-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19207,'TK1512-18561',1,3830,0,'2018-12-20 00:00:00','2018-12-20 14:08:03','2018-12-20 00:00:00','2019-01-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19208,'TK1411-18562',1,3830,0,'2018-12-20 00:00:00','2018-12-20 14:08:03','2019-04-02 01:00:00','2019-04-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19209,'TK1411-18563',1,3830,0,'2018-12-20 00:00:00','2018-12-20 14:08:03','2019-07-03 00:00:00','2019-07-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19210,'TK1411-18564',1,3830,0,'2018-12-20 00:00:00','2018-12-20 14:08:03','2019-08-02 00:00:00','2019-08-02 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19211,'TK1411-18565',1,3830,0,'2018-12-20 00:00:00','2018-12-20 14:08:03','2019-09-02 00:00:00','2019-09-02 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19212,'TK1411-18566',1,3830,0,'2018-12-20 00:00:00','2018-12-20 14:08:03','2019-09-19 00:00:00','2019-09-19 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19213,'TK1411-18567',1,3831,0,'2018-12-21 00:00:00','2018-12-21 10:01:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19214,'TK1411-18568',1,3831,19215,'2018-12-21 00:00:00','2018-12-21 10:02:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19215,'TK1411-18569',1,3831,0,'2018-12-21 00:00:00','2018-12-21 10:02:41','2018-12-21 00:00:00','2018-12-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19216,'TK1512-18570',1,3831,0,'2018-12-21 00:00:00','2018-12-21 10:01:59','2018-12-21 00:00:00','2019-01-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19217,'TK1411-18571',1,3831,0,'2018-12-21 00:00:00','2018-12-21 10:01:59','2019-04-03 01:00:00','2019-04-03 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19218,'TK1411-18572',1,3831,0,'2018-12-21 00:00:00','2018-12-21 10:01:59','2019-07-04 00:00:00','2019-07-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19219,'TK1411-18573',1,3831,0,'2018-12-21 00:00:00','2018-12-21 10:01:59','2019-08-03 00:00:00','2019-08-03 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19220,'TK1411-18574',1,3831,0,'2018-12-21 00:00:00','2018-12-21 10:02:00','2019-09-03 00:00:00','2019-09-03 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19221,'TK1411-18575',1,3831,0,'2018-12-21 00:00:00','2018-12-21 10:02:00','2019-09-20 00:00:00','2019-09-20 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19222,'TK1411-18576',1,3832,0,'2018-12-28 00:00:00','2018-12-28 10:20:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19223,'TK1411-18577',1,3832,19224,'2018-12-28 00:00:00','2018-12-28 10:20:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19224,'TK1411-18578',1,3832,0,'2018-12-28 00:00:00','2018-12-28 10:20:39','2018-12-28 00:00:00','2019-01-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19225,'TK1512-18579',1,3832,0,'2018-12-28 00:00:00','2018-12-28 10:20:04','2018-12-28 00:00:00','2019-01-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19226,'TK1411-18580',1,3832,0,'2018-12-28 00:00:00','2018-12-28 10:20:04','2019-04-10 01:00:00','2019-04-10 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19227,'TK1411-18581',1,3832,0,'2018-12-28 00:00:00','2018-12-28 10:20:04','2019-07-11 00:00:00','2019-07-11 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19228,'TK1411-18582',1,3832,0,'2018-12-28 00:00:00','2018-12-28 10:20:04','2019-08-10 00:00:00','2019-08-10 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19229,'TK1411-18583',1,3832,0,'2018-12-28 00:00:00','2018-12-28 10:20:04','2019-09-10 00:00:00','2019-09-10 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19230,'TK1411-18584',1,3832,0,'2018-12-28 00:00:00','2018-12-28 10:20:04','2019-09-27 00:00:00','2019-09-27 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19231,'TK1411-18585',1,3833,0,'2019-01-02 00:00:00','2019-01-02 08:50:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19232,'TK1411-18586',1,3833,19233,'2019-01-02 00:00:00','2019-01-02 08:50:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19233,'TK1411-18587',1,3833,0,'2019-01-02 00:00:00','2019-01-02 08:50:16','2019-01-02 00:00:00','2019-01-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19234,'TK1512-18588',1,3833,0,'2019-01-02 00:00:00','2019-01-02 08:50:16','2019-01-02 00:00:00','2019-01-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19235,'TK1411-18589',1,3833,0,'2019-01-02 00:00:00','2019-01-02 08:50:16','2019-04-15 01:00:00','2019-04-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19236,'TK1411-18590',1,3833,0,'2019-01-02 00:00:00','2019-01-02 08:50:16','2019-07-16 00:00:00','2019-07-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19237,'TK1411-18591',1,3833,0,'2019-01-02 00:00:00','2019-01-02 08:50:16','2019-08-15 00:00:00','2019-08-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19238,'TK1411-18592',1,3833,0,'2019-01-02 00:00:00','2019-01-02 08:50:16','2019-09-15 00:00:00','2019-09-15 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19239,'TK1411-18593',1,3833,0,'2019-01-02 00:00:00','2019-01-02 08:50:16','2019-10-02 00:00:00','2019-10-02 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19240,'TK1411-18594',1,3834,0,'2019-01-02 00:00:00','2019-01-02 09:03:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19241,'TK1411-18595',1,3834,19242,'2019-01-02 00:00:00','2019-01-02 09:03:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19242,'TK1411-18596',1,3834,0,'2019-01-02 00:00:00','2019-01-02 09:03:12','2019-01-02 00:00:00','2019-01-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19243,'TK1512-18597',1,3834,0,'2019-01-02 00:00:00','2019-01-02 09:03:12','2019-01-02 00:00:00','2019-01-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19244,'TK1411-18598',1,3834,0,'2019-01-02 00:00:00','2019-01-02 09:03:12','2019-04-15 01:00:00','2019-04-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19245,'TK1411-18599',1,3834,0,'2019-01-02 00:00:00','2019-01-02 09:03:12','2019-07-16 00:00:00','2019-07-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19246,'TK1411-18600',1,3834,0,'2019-01-02 00:00:00','2019-01-02 09:03:12','2019-08-15 00:00:00','2019-08-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19247,'TK1411-18601',1,3834,0,'2019-01-02 00:00:00','2019-01-02 09:03:12','2019-09-15 00:00:00','2019-09-15 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19248,'TK1411-18602',1,3834,0,'2019-01-02 00:00:00','2019-01-02 09:03:12','2019-10-02 00:00:00','2019-10-02 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19249,'TK1411-18603',1,3835,0,'2019-01-02 00:00:00','2019-01-02 13:26:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19250,'TK1411-18604',1,3835,19251,'2019-01-02 00:00:00','2019-01-02 13:26:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19251,'TK1411-18605',1,3835,0,'2019-01-02 00:00:00','2019-01-02 13:26:10','2019-01-02 00:00:00','2019-01-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19252,'TK1512-18606',1,3835,0,'2019-01-02 00:00:00','2019-01-02 13:26:10','2019-01-02 00:00:00','2019-01-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19253,'TK1411-18607',1,3835,0,'2019-01-02 00:00:00','2019-01-02 13:26:10','2019-04-15 01:00:00','2019-04-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19254,'TK1411-18608',1,3835,0,'2019-01-02 00:00:00','2019-01-02 13:26:10','2019-07-16 00:00:00','2019-07-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19255,'TK1411-18609',1,3835,0,'2019-01-02 00:00:00','2019-01-02 13:26:10','2019-08-15 00:00:00','2019-08-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19256,'TK1411-18610',1,3835,0,'2019-01-02 00:00:00','2019-01-02 13:26:10','2019-09-15 00:00:00','2019-09-15 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19257,'TK1411-18611',1,3835,0,'2019-01-02 00:00:00','2019-01-02 13:26:10','2019-10-02 00:00:00','2019-10-02 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19258,'TK1411-18612',1,3836,0,'2019-01-04 00:00:00','2019-01-04 10:37:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19259,'TK1411-18613',1,3836,19260,'2019-01-04 00:00:00','2019-01-04 10:37:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19260,'TK1411-18614',1,3836,0,'2019-01-04 00:00:00','2019-01-04 10:37:30','2019-01-04 00:00:00','2019-01-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19261,'TK1512-18615',1,3836,0,'2019-01-04 00:00:00','2019-01-04 10:37:30','2019-01-04 00:00:00','2019-01-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19262,'TK1411-18616',1,3836,0,'2019-01-04 00:00:00','2019-01-04 10:37:30','2019-04-17 01:00:00','2019-04-17 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19263,'TK1411-18617',1,3836,0,'2019-01-04 00:00:00','2019-01-04 10:37:30','2019-07-18 00:00:00','2019-07-18 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19264,'TK1411-18618',1,3836,0,'2019-01-04 00:00:00','2019-01-04 10:37:30','2019-08-17 00:00:00','2019-08-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19265,'TK1411-18619',1,3836,0,'2019-01-04 00:00:00','2019-01-04 10:37:31','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19266,'TK1411-18620',1,3836,0,'2019-01-04 00:00:00','2019-01-04 10:37:31','2019-10-04 00:00:00','2019-10-04 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19267,'TK1411-18621',1,3837,0,'2019-01-04 00:00:00','2019-01-04 14:42:42',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19268,'TK1411-18622',1,3837,19269,'2019-01-04 00:00:00','2019-01-04 14:42:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19269,'TK1411-18623',1,3837,0,'2019-01-04 00:00:00','2019-01-04 14:42:42','2019-01-04 00:00:00','2019-01-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19270,'TK1512-18624',1,3837,0,'2019-01-04 00:00:00','2019-01-04 14:42:43','2019-01-04 00:00:00','2019-01-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19271,'TK1411-18625',1,3837,0,'2019-01-04 00:00:00','2019-01-04 14:42:43','2019-04-17 01:00:00','2019-04-17 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19272,'TK1411-18626',1,3837,0,'2019-01-04 00:00:00','2019-01-04 14:42:43','2019-07-18 00:00:00','2019-07-18 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19273,'TK1411-18627',1,3837,0,'2019-01-04 00:00:00','2019-01-04 14:42:43','2019-08-17 00:00:00','2019-08-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19274,'TK1411-18628',1,3837,0,'2019-01-04 00:00:00','2019-01-04 14:42:43','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19275,'TK1411-18629',1,3837,0,'2019-01-04 00:00:00','2019-01-04 14:42:43','2019-10-04 00:00:00','2019-10-04 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19276,'TK1411-18630',1,3838,0,'2019-01-07 00:00:00','2019-01-07 10:41:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19277,'TK1411-18631',1,3838,19278,'2019-01-07 00:00:00','2019-01-07 10:41:26',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19278,'TK1411-18632',1,3838,0,'2019-01-07 00:00:00','2019-01-07 10:41:55','2019-01-07 00:00:00','2019-01-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19279,'TK1512-18633',1,3838,0,'2019-01-07 00:00:00','2019-01-07 10:41:26','2019-01-07 00:00:00','2019-01-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19280,'TK1411-18634',1,3838,0,'2019-01-07 00:00:00','2019-01-07 10:41:26','2019-04-20 01:00:00','2019-04-20 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19281,'TK1411-18635',1,3838,0,'2019-01-07 00:00:00','2019-01-07 10:41:26','2019-07-21 00:00:00','2019-07-21 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19282,'TK1411-18636',1,3838,0,'2019-01-07 00:00:00','2019-01-07 10:41:26','2019-08-20 00:00:00','2019-08-20 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19283,'TK1411-18637',1,3838,0,'2019-01-07 00:00:00','2019-01-07 10:41:26','2019-09-20 00:00:00','2019-09-20 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19284,'TK1411-18638',1,3838,0,'2019-01-07 00:00:00','2019-01-07 10:41:26','2019-10-07 00:00:00','2019-10-07 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19285,'TK1411-18639',1,3839,0,'2019-01-07 00:00:00','2019-01-07 13:40:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19286,'TK1411-18640',1,3839,19287,'2019-01-07 00:00:00','2019-01-07 13:40:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19287,'TK1411-18641',1,3839,0,'2019-01-07 00:00:00','2019-01-07 13:41:15','2019-01-07 00:00:00','2019-01-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19288,'TK1512-18642',1,3839,0,'2019-01-07 00:00:00','2019-01-07 13:40:49','2019-01-07 00:00:00','2019-01-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19289,'TK1411-18643',1,3839,0,'2019-01-07 00:00:00','2019-01-07 13:40:49','2019-04-20 01:00:00','2019-04-20 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19290,'TK1411-18644',1,3839,0,'2019-01-07 00:00:00','2019-01-07 13:40:49','2019-07-21 00:00:00','2019-07-21 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19291,'TK1411-18645',1,3839,0,'2019-01-07 00:00:00','2019-01-07 13:40:49','2019-08-20 00:00:00','2019-08-20 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19292,'TK1411-18646',1,3839,0,'2019-01-07 00:00:00','2019-01-07 13:40:49','2019-09-20 00:00:00','2019-09-20 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19293,'TK1411-18647',1,3839,0,'2019-01-07 00:00:00','2019-01-07 13:40:49','2019-10-07 00:00:00','2019-10-07 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19294,'TK1411-18648',1,3840,0,'2019-01-07 00:00:00','2019-01-07 14:38:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19295,'TK1411-18649',1,3840,19296,'2019-01-07 00:00:00','2019-01-07 14:38:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19296,'TK1411-18650',1,3840,0,'2019-01-07 00:00:00','2019-01-07 14:39:16','2019-01-07 00:00:00','2019-01-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19297,'TK1512-18651',1,3840,0,'2019-01-07 00:00:00','2019-01-07 14:38:41','2019-01-07 00:00:00','2019-01-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19298,'TK1411-18652',1,3840,0,'2019-01-07 00:00:00','2019-01-07 14:38:41','2019-04-20 01:00:00','2019-04-20 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19299,'TK1411-18653',1,3840,0,'2019-01-07 00:00:00','2019-01-07 14:38:41','2019-07-21 00:00:00','2019-07-21 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19300,'TK1411-18654',1,3840,0,'2019-01-07 00:00:00','2019-01-07 14:38:41','2019-08-20 00:00:00','2019-08-20 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19301,'TK1411-18655',1,3840,0,'2019-01-07 00:00:00','2019-01-07 14:38:41','2019-09-20 00:00:00','2019-09-20 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19302,'TK1411-18656',1,3840,0,'2019-01-07 00:00:00','2019-01-07 14:38:41','2019-10-07 00:00:00','2019-10-07 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19303,'TK1411-18657',1,3841,0,'2019-01-09 00:00:00','2019-01-09 15:50:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19304,'TK1411-18658',1,3841,19305,'2019-01-09 00:00:00','2019-01-09 15:50:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19305,'TK1411-18659',1,3841,0,'2019-01-09 00:00:00','2019-01-09 15:50:45','2019-01-09 00:00:00','2019-01-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19306,'TK1512-18660',1,3841,0,'2019-01-09 00:00:00','2019-01-09 15:50:20','2019-01-09 00:00:00','2019-01-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19307,'TK1411-18661',1,3841,0,'2019-01-09 00:00:00','2019-01-09 15:50:20','2019-04-22 01:00:00','2019-04-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19308,'TK1411-18662',1,3841,0,'2019-01-09 00:00:00','2019-01-09 15:50:20','2019-07-23 00:00:00','2019-07-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19309,'TK1411-18663',1,3841,0,'2019-01-09 00:00:00','2019-01-09 15:50:20','2019-08-22 00:00:00','2019-08-22 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19310,'TK1411-18664',1,3841,0,'2019-01-09 00:00:00','2019-01-09 15:50:20','2019-09-22 00:00:00','2019-09-22 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19311,'TK1411-18665',1,3841,0,'2019-01-09 00:00:00','2019-01-09 15:50:20','2019-10-09 00:00:00','2019-10-09 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19312,'TK1411-18666',1,3842,0,'2019-01-10 00:00:00','2019-01-10 10:49:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19313,'TK1411-18667',1,3842,19314,'2019-01-10 00:00:00','2019-01-10 10:49:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19314,'TK1411-18668',1,3842,0,'2019-01-10 00:00:00','2019-01-10 10:49:54','2019-01-10 00:00:00','2019-01-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19315,'TK1512-18669',1,3842,0,'2019-01-10 00:00:00','2019-01-10 10:49:30','2019-01-10 00:00:00','2019-01-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19316,'TK1411-18670',1,3842,0,'2019-01-10 00:00:00','2019-01-10 10:49:30','2019-04-23 01:00:00','2019-04-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19317,'TK1411-18671',1,3842,0,'2019-01-10 00:00:00','2019-01-10 10:49:30','2019-07-24 00:00:00','2019-07-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19318,'TK1411-18672',1,3842,0,'2019-01-10 00:00:00','2019-01-10 10:49:30','2019-08-23 00:00:00','2019-08-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19319,'TK1411-18673',1,3842,0,'2019-01-10 00:00:00','2019-01-10 10:49:30','2019-09-23 00:00:00','2019-09-23 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19320,'TK1411-18674',1,3842,0,'2019-01-10 00:00:00','2019-01-10 10:49:30','2019-10-10 00:00:00','2019-10-10 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19321,'TK1411-18675',1,3843,0,'2019-01-11 00:00:00','2019-01-11 08:32:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19322,'TK1411-18676',1,3843,19323,'2019-01-11 00:00:00','2019-01-11 08:32:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19323,'TK1411-18677',1,3843,0,'2019-01-11 00:00:00','2019-01-11 08:32:53','2019-01-11 00:00:00','2019-01-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19324,'TK1512-18678',1,3843,0,'2019-01-11 00:00:00','2019-01-11 08:32:15','2019-01-11 00:00:00','2019-01-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19325,'TK1411-18679',1,3843,0,'2019-01-11 00:00:00','2019-01-11 08:32:15','2019-04-24 01:00:00','2019-04-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19326,'TK1411-18680',1,3843,0,'2019-01-11 00:00:00','2019-01-11 08:32:15','2019-07-25 00:00:00','2019-07-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19327,'TK1411-18681',1,3843,0,'2019-01-11 00:00:00','2019-01-11 08:32:15','2019-08-24 00:00:00','2019-08-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19328,'TK1411-18682',1,3843,0,'2019-01-11 00:00:00','2019-01-11 08:32:15','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19329,'TK1411-18683',1,3843,0,'2019-01-11 00:00:00','2019-01-11 08:32:15','2019-10-11 00:00:00','2019-10-11 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19330,'TK1411-18684',1,3844,0,'2019-01-11 00:00:00','2019-01-11 10:56:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19331,'TK1411-18685',1,3844,19332,'2019-01-11 00:00:00','2019-01-11 10:56:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19332,'TK1411-18686',1,3844,0,'2019-01-11 00:00:00','2019-01-16 11:15:45','2019-01-11 00:00:00','2019-01-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19333,'TK1512-18687',1,3844,0,'2019-01-11 00:00:00','2019-01-11 10:56:03','2019-01-11 00:00:00','2019-01-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19334,'TK1411-18688',1,3844,0,'2019-01-11 00:00:00','2019-01-11 10:56:03','2019-04-24 01:00:00','2019-04-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19335,'TK1411-18689',1,3844,0,'2019-01-11 00:00:00','2019-01-11 10:56:03','2019-07-25 00:00:00','2019-07-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19336,'TK1411-18690',1,3844,0,'2019-01-11 00:00:00','2019-01-11 10:56:03','2019-08-24 00:00:00','2019-08-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19337,'TK1411-18691',1,3844,0,'2019-01-11 00:00:00','2019-01-11 10:56:03','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19338,'TK1411-18692',1,3844,0,'2019-01-11 00:00:00','2019-01-11 10:56:03','2019-10-11 00:00:00','2019-10-11 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19339,'TK1411-18693',1,3845,0,'2019-01-11 00:00:00','2019-01-11 13:36:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19340,'TK1411-18694',1,3845,19341,'2019-01-11 00:00:00','2019-01-11 13:36:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19341,'TK1411-18695',1,3845,0,'2019-01-11 00:00:00','2019-01-17 15:16:39','2019-01-11 00:00:00','2019-01-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19342,'TK1512-18696',1,3845,0,'2019-01-11 00:00:00','2019-01-11 13:36:53','2019-01-11 00:00:00','2019-01-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19343,'TK1411-18697',1,3845,0,'2019-01-11 00:00:00','2019-01-11 13:36:53','2019-04-24 01:00:00','2019-04-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19344,'TK1411-18698',1,3845,0,'2019-01-11 00:00:00','2019-01-11 13:36:53','2019-07-25 00:00:00','2019-07-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19345,'TK1411-18699',1,3845,0,'2019-01-11 00:00:00','2019-01-11 13:36:53','2019-08-24 00:00:00','2019-08-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19346,'TK1411-18700',1,3845,0,'2019-01-11 00:00:00','2019-01-11 13:36:53','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19347,'TK1411-18701',1,3845,0,'2019-01-11 00:00:00','2019-01-11 13:36:53','2019-10-11 00:00:00','2019-10-11 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19348,'TK1411-18702',1,3846,0,'2019-01-11 00:00:00','2019-01-11 14:57:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19349,'TK1411-18703',1,3846,19350,'2019-01-11 00:00:00','2019-01-11 14:57:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19350,'TK1411-18704',1,3846,0,'2019-01-11 00:00:00','2019-01-11 14:58:14','2019-01-11 00:00:00','2019-01-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19351,'TK1512-18705',1,3846,0,'2019-01-11 00:00:00','2019-01-11 14:57:41','2019-01-11 00:00:00','2019-01-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19352,'TK1411-18706',1,3846,0,'2019-01-11 00:00:00','2019-01-11 14:57:41','2019-04-24 01:00:00','2019-04-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19353,'TK1411-18707',1,3846,0,'2019-01-11 00:00:00','2019-01-11 14:57:41','2019-07-25 00:00:00','2019-07-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19354,'TK1411-18708',1,3846,0,'2019-01-11 00:00:00','2019-01-11 14:57:41','2019-08-24 00:00:00','2019-08-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19355,'TK1411-18709',1,3846,0,'2019-01-11 00:00:00','2019-01-11 14:57:41','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19356,'TK1411-18710',1,3846,0,'2019-01-11 00:00:00','2019-01-11 14:57:42','2019-10-11 00:00:00','2019-10-11 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19357,'TK1411-18711',1,3847,0,'2019-01-12 00:00:00','2019-01-12 21:30:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19358,'TK1411-18712',1,3847,19359,'2019-01-12 00:00:00','2019-01-12 21:30:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19359,'TK1411-18713',1,3847,0,'2019-01-12 00:00:00','2019-01-12 21:30:54','2019-01-12 00:00:00','2019-01-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19360,'TK1512-18714',1,3847,0,'2019-01-12 00:00:00','2019-01-12 21:30:54','2019-01-12 00:00:00','2019-01-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19361,'TK1411-18715',1,3847,0,'2019-01-12 00:00:00','2019-01-12 21:30:54','2019-04-25 01:00:00','2019-04-25 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19362,'TK1411-18716',1,3847,0,'2019-01-12 00:00:00','2019-01-12 21:30:54','2019-07-26 00:00:00','2019-07-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19363,'TK1411-18717',1,3847,0,'2019-01-12 00:00:00','2019-01-12 21:30:54','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19364,'TK1411-18718',1,3847,0,'2019-01-12 00:00:00','2019-01-12 21:30:54','2019-09-25 00:00:00','2019-09-25 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19365,'TK1411-18719',1,3847,0,'2019-01-12 00:00:00','2019-01-12 21:30:54','2019-10-12 00:00:00','2019-10-12 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19366,'TK1411-18720',1,3848,0,'2019-01-14 00:00:00','2019-01-14 09:32:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19367,'TK1411-18721',1,3848,19368,'2019-01-14 00:00:00','2019-01-14 09:32:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19368,'TK1411-18722',1,3848,0,'2019-01-14 00:00:00','2019-01-21 10:05:43','2019-01-14 00:00:00','2019-01-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19369,'TK1512-18723',1,3848,0,'2019-01-14 00:00:00','2019-01-14 09:32:49','2019-01-14 00:00:00','2019-01-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19370,'TK1411-18724',1,3848,0,'2019-01-14 00:00:00','2019-01-14 09:32:49','2019-04-27 01:00:00','2019-04-27 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19371,'TK1411-18725',1,3848,0,'2019-01-14 00:00:00','2019-01-14 09:32:49','2019-07-28 00:00:00','2019-07-28 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19372,'TK1411-18726',1,3848,0,'2019-01-14 00:00:00','2019-01-14 09:32:49','2019-08-27 00:00:00','2019-08-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19373,'TK1411-18727',1,3848,0,'2019-01-14 00:00:00','2019-01-14 09:32:49','2019-09-27 00:00:00','2019-09-27 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19374,'TK1411-18728',1,3848,0,'2019-01-14 00:00:00','2019-01-14 09:32:49','2019-10-14 00:00:00','2019-10-14 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19375,'TK1411-18729',1,3849,0,'2019-01-14 00:00:00','2019-01-14 11:03:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19376,'TK1411-18730',1,3849,19377,'2019-01-14 00:00:00','2019-01-14 11:03:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19377,'TK1411-18731',1,3849,0,'2019-01-14 00:00:00','2019-01-14 11:03:54','2019-01-14 00:00:00','2019-01-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19378,'TK1512-18732',1,3849,0,'2019-01-14 00:00:00','2019-01-14 11:03:26','2019-01-14 00:00:00','2019-01-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19379,'TK1411-18733',1,3849,0,'2019-01-14 00:00:00','2019-01-14 11:03:26','2019-04-27 01:00:00','2019-04-27 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19380,'TK1411-18734',1,3849,0,'2019-01-14 00:00:00','2019-01-14 11:03:26','2019-07-28 00:00:00','2019-07-28 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19381,'TK1411-18735',1,3849,0,'2019-01-14 00:00:00','2019-01-14 11:03:26','2019-08-27 00:00:00','2019-08-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19382,'TK1411-18736',1,3849,0,'2019-01-14 00:00:00','2019-01-14 11:03:27','2019-09-27 00:00:00','2019-09-27 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19383,'TK1411-18737',1,3849,0,'2019-01-14 00:00:00','2019-01-14 11:03:27','2019-10-14 00:00:00','2019-10-14 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19384,'TK1411-18738',1,3850,0,'2019-01-15 00:00:00','2019-01-15 07:56:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19385,'TK1411-18739',1,3850,19386,'2019-01-15 00:00:00','2019-01-15 07:56:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19386,'TK1411-18740',1,3850,0,'2019-01-15 00:00:00','2019-01-15 07:56:18','2019-01-15 00:00:00','2019-01-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19387,'TK1512-18741',1,3850,0,'2019-01-15 00:00:00','2019-01-15 07:56:18','2019-01-15 00:00:00','2019-01-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19388,'TK1411-18742',1,3850,0,'2019-01-15 00:00:00','2019-01-15 07:56:18','2019-04-28 01:00:00','2019-04-28 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19389,'TK1411-18743',1,3850,0,'2019-01-15 00:00:00','2019-01-15 07:56:18','2019-07-29 00:00:00','2019-07-29 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19390,'TK1411-18744',1,3850,0,'2019-01-15 00:00:00','2019-01-15 07:56:18','2019-08-28 00:00:00','2019-08-28 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19391,'TK1411-18745',1,3850,0,'2019-01-15 00:00:00','2019-01-15 07:56:18','2019-09-28 00:00:00','2019-09-28 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19392,'TK1411-18746',1,3850,0,'2019-01-15 00:00:00','2019-01-15 07:56:18','2019-10-15 00:00:00','2019-10-15 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19393,'TK1411-18747',1,3851,0,'2019-01-16 00:00:00','2019-01-16 07:55:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19394,'TK1411-18748',1,3851,19395,'2019-01-16 00:00:00','2019-01-16 07:55:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19395,'TK1411-18749',1,3851,0,'2019-01-16 00:00:00','2019-01-16 07:56:48','2019-01-16 00:00:00','2019-01-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19396,'TK1512-18750',1,3851,0,'2019-01-16 00:00:00','2019-01-16 07:55:58','2019-01-16 00:00:00','2019-01-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19397,'TK1411-18751',1,3851,0,'2019-01-16 00:00:00','2019-01-16 07:55:58','2019-04-29 01:00:00','2019-04-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19398,'TK1411-18752',1,3851,0,'2019-01-16 00:00:00','2019-01-16 07:55:59','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19399,'TK1411-18753',1,3851,0,'2019-01-16 00:00:00','2019-01-16 07:55:59','2019-08-29 00:00:00','2019-08-29 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19400,'TK1411-18754',1,3851,0,'2019-01-16 00:00:00','2019-01-16 07:55:59','2019-09-29 00:00:00','2019-09-29 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19401,'TK1411-18755',1,3851,0,'2019-01-16 00:00:00','2019-01-16 07:55:59','2019-10-16 00:00:00','2019-10-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19402,'TK1411-18756',1,3852,0,'2019-01-16 00:00:00','2019-01-16 09:29:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19403,'TK1411-18757',1,3852,19404,'2019-01-16 00:00:00','2019-01-16 09:29:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19404,'TK1411-18758',1,3852,0,'2019-01-16 00:00:00','2019-01-16 09:29:30','2019-01-16 00:00:00','2019-01-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19405,'TK1512-18759',1,3852,0,'2019-01-16 00:00:00','2019-01-16 09:29:30','2019-01-16 00:00:00','2019-01-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19406,'TK1411-18760',1,3852,0,'2019-01-16 00:00:00','2019-01-16 09:29:30','2019-04-29 01:00:00','2019-04-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19407,'TK1411-18761',1,3852,0,'2019-01-16 00:00:00','2019-01-16 09:29:30','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19408,'TK1411-18762',1,3852,0,'2019-01-16 00:00:00','2019-01-16 09:29:30','2019-08-29 00:00:00','2019-08-29 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19409,'TK1411-18763',1,3852,0,'2019-01-16 00:00:00','2019-01-16 09:29:30','2019-09-29 00:00:00','2019-09-29 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19410,'TK1411-18764',1,3852,0,'2019-01-16 00:00:00','2019-01-16 09:29:30','2019-10-16 00:00:00','2019-10-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19411,'TK1411-18765',1,3853,0,'2019-01-16 00:00:00','2019-01-16 11:11:42',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19412,'TK1411-18766',1,3853,19413,'2019-01-16 00:00:00','2019-01-16 11:11:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19413,'TK1411-18767',1,3853,0,'2019-01-16 00:00:00','2019-01-16 11:11:42','2019-01-16 00:00:00','2019-01-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19414,'TK1512-18768',1,3853,0,'2019-01-16 00:00:00','2019-01-16 11:11:42','2019-01-16 00:00:00','2019-01-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19415,'TK1411-18769',1,3853,0,'2019-01-16 00:00:00','2019-01-16 11:11:42','2019-04-29 01:00:00','2019-04-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19416,'TK1411-18770',1,3853,0,'2019-01-16 00:00:00','2019-01-16 11:11:42','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19417,'TK1411-18771',1,3853,0,'2019-01-16 00:00:00','2019-01-16 11:11:42','2019-08-29 00:00:00','2019-08-29 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19418,'TK1411-18772',1,3853,0,'2019-01-16 00:00:00','2019-01-16 11:11:42','2019-09-29 00:00:00','2019-09-29 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19419,'TK1411-18773',1,3853,0,'2019-01-16 00:00:00','2019-01-16 11:11:42','2019-10-16 00:00:00','2019-10-16 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19420,'TK1411-18774',1,3854,0,'2019-01-17 00:00:00','2019-01-17 08:19:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19421,'TK1411-18775',1,3854,19422,'2019-01-17 00:00:00','2019-01-17 08:19:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19422,'TK1411-18776',1,3854,0,'2019-01-17 00:00:00','2019-01-17 08:20:29','2019-01-17 00:00:00','2019-01-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19423,'TK1512-18777',1,3854,0,'2019-01-17 00:00:00','2019-01-17 08:19:44','2019-01-17 00:00:00','2019-01-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19424,'TK1411-18778',1,3854,0,'2019-01-17 00:00:00','2019-01-17 08:19:44','2019-04-30 01:00:00','2019-04-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19425,'TK1411-18779',1,3854,0,'2019-01-17 00:00:00','2019-01-17 08:19:44','2019-07-31 00:00:00','2019-07-31 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19426,'TK1411-18780',1,3854,0,'2019-01-17 00:00:00','2019-01-17 08:19:44','2019-08-30 00:00:00','2019-08-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19427,'TK1411-18781',1,3854,0,'2019-01-17 00:00:00','2019-01-17 08:19:45','2019-09-30 00:00:00','2019-09-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19428,'TK1411-18782',1,3854,0,'2019-01-17 00:00:00','2019-01-17 08:19:45','2019-10-17 00:00:00','2019-10-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19429,'TK1411-18783',1,3855,0,'2019-01-17 00:00:00','2019-01-17 08:41:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19430,'TK1411-18784',1,3855,19431,'2019-01-17 00:00:00','2019-01-17 08:41:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19431,'TK1411-18785',1,3855,0,'2019-01-17 00:00:00','2019-01-22 13:23:36','2019-01-17 00:00:00','2019-01-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19432,'TK1512-18786',1,3855,0,'2019-01-17 00:00:00','2019-01-17 08:41:49','2019-01-17 00:00:00','2019-01-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19433,'TK1411-18787',1,3855,0,'2019-01-17 00:00:00','2019-01-17 08:41:49','2019-04-30 01:00:00','2019-04-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19434,'TK1411-18788',1,3855,0,'2019-01-17 00:00:00','2019-01-17 08:41:49','2019-07-31 00:00:00','2019-07-31 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19435,'TK1411-18789',1,3855,0,'2019-01-17 00:00:00','2019-01-17 08:41:49','2019-08-30 00:00:00','2019-08-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19436,'TK1411-18790',1,3855,0,'2019-01-17 00:00:00','2019-01-17 08:41:49','2019-09-30 00:00:00','2019-09-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19437,'TK1411-18791',1,3855,0,'2019-01-17 00:00:00','2019-01-17 08:41:49','2019-10-17 00:00:00','2019-10-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19438,'TK1411-18792',1,3856,0,'2019-01-17 00:00:00','2019-01-17 15:29:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19439,'TK1411-18793',1,3856,19440,'2019-01-17 00:00:00','2019-01-17 15:29:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19440,'TK1411-18794',1,3856,0,'2019-01-17 00:00:00','2019-01-17 15:29:31','2019-01-17 00:00:00','2019-01-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19441,'TK1512-18795',1,3856,0,'2019-01-17 00:00:00','2019-01-17 15:29:31','2019-01-17 00:00:00','2019-01-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19442,'TK1411-18796',1,3856,0,'2019-01-17 00:00:00','2019-01-17 15:29:31','2019-04-30 01:00:00','2019-04-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19443,'TK1411-18797',1,3856,0,'2019-01-17 00:00:00','2019-01-17 15:29:31','2019-07-31 00:00:00','2019-07-31 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19444,'TK1411-18798',1,3856,0,'2019-01-17 00:00:00','2019-01-17 15:29:31','2019-08-30 00:00:00','2019-08-30 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19445,'TK1411-18799',1,3856,0,'2019-01-17 00:00:00','2019-01-17 15:29:31','2019-09-30 00:00:00','2019-09-30 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19446,'TK1411-18800',1,3856,0,'2019-01-17 00:00:00','2019-01-17 15:29:31','2019-10-17 00:00:00','2019-10-17 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19447,'TK1411-18801',1,3857,0,'2019-01-18 00:00:00','2019-01-18 07:46:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19448,'TK1411-18802',1,3857,19449,'2019-01-18 00:00:00','2019-01-18 07:46:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19449,'TK1411-18803',1,3857,0,'2019-01-18 00:00:00','2019-01-18 07:46:45','2019-01-18 00:00:00','2019-01-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19450,'TK1512-18804',1,3857,0,'2019-01-18 00:00:00','2019-01-18 07:46:17','2019-01-18 00:00:00','2019-02-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19451,'TK1411-18805',1,3857,0,'2019-01-18 00:00:00','2019-01-18 07:46:17','2019-05-01 01:00:00','2019-05-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19452,'TK1411-18806',1,3857,0,'2019-01-18 00:00:00','2019-01-18 07:46:17','2019-08-01 00:00:00','2019-08-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19453,'TK1411-18807',1,3857,0,'2019-01-18 00:00:00','2019-01-18 07:46:17','2019-08-31 00:00:00','2019-08-31 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19454,'TK1411-18808',1,3857,0,'2019-01-18 00:00:00','2019-01-18 07:46:17','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19455,'TK1411-18809',1,3857,0,'2019-01-18 00:00:00','2019-01-18 07:46:18','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19456,'TK1411-18810',1,3858,0,'2019-01-18 00:00:00','2019-01-18 07:55:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19457,'TK1411-18811',1,3858,19458,'2019-01-18 00:00:00','2019-01-18 07:55:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19458,'TK1411-18812',1,3858,0,'2019-01-18 00:00:00','2019-01-24 08:36:41','2019-01-18 00:00:00','2019-01-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19459,'TK1512-18813',1,3858,0,'2019-01-18 00:00:00','2019-01-18 07:55:20','2019-01-18 00:00:00','2019-02-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19460,'TK1411-18814',1,3858,0,'2019-01-18 00:00:00','2019-01-18 07:55:20','2019-05-01 01:00:00','2019-05-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19461,'TK1411-18815',1,3858,0,'2019-01-18 00:00:00','2019-01-18 07:55:20','2019-08-01 00:00:00','2019-08-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19462,'TK1411-18816',1,3858,0,'2019-01-18 00:00:00','2019-01-18 07:55:21','2019-08-31 00:00:00','2019-08-31 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19463,'TK1411-18817',1,3858,0,'2019-01-18 00:00:00','2019-01-18 07:55:21','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19464,'TK1411-18818',1,3858,0,'2019-01-18 00:00:00','2019-01-18 07:55:21','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19465,'TK1411-18819',1,3859,0,'2019-01-18 00:00:00','2019-01-18 08:28:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19466,'TK1411-18820',1,3859,19467,'2019-01-18 00:00:00','2019-01-18 08:28:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19467,'TK1411-18821',1,3859,0,'2019-01-18 00:00:00','2019-01-18 08:29:14','2019-01-18 00:00:00','2019-01-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19468,'TK1512-18822',1,3859,0,'2019-01-18 00:00:00','2019-01-18 08:28:45','2019-01-18 00:00:00','2019-02-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19469,'TK1411-18823',1,3859,0,'2019-01-18 00:00:00','2019-01-18 08:28:45','2019-05-01 01:00:00','2019-05-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19470,'TK1411-18824',1,3859,0,'2019-01-18 00:00:00','2019-01-18 08:28:45','2019-08-01 00:00:00','2019-08-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19471,'TK1411-18825',1,3859,0,'2019-01-18 00:00:00','2019-01-18 08:28:45','2019-08-31 00:00:00','2019-08-31 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19472,'TK1411-18826',1,3859,0,'2019-01-18 00:00:00','2019-01-18 08:28:45','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19473,'TK1411-18827',1,3859,0,'2019-01-18 00:00:00','2019-01-18 08:28:45','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19474,'TK1411-18828',1,3860,0,'2019-01-18 00:00:00','2019-01-18 08:31:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19475,'TK1411-18829',1,3860,19476,'2019-01-18 00:00:00','2019-01-18 08:31:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19476,'TK1411-18830',1,3860,0,'2019-01-18 00:00:00','2019-01-18 08:31:32','2019-01-18 00:00:00','2019-02-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19477,'TK1512-18831',1,3860,0,'2019-01-18 00:00:00','2019-01-18 08:31:32','2019-01-18 00:00:00','2019-02-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19478,'TK1411-18832',1,3860,0,'2019-01-18 00:00:00','2019-01-18 08:31:32','2019-05-01 01:00:00','2019-05-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19479,'TK1411-18833',1,3860,0,'2019-01-18 00:00:00','2019-01-18 08:31:32','2019-08-01 00:00:00','2019-08-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19480,'TK1411-18834',1,3860,0,'2019-01-18 00:00:00','2019-01-18 08:31:33','2019-08-31 00:00:00','2019-08-31 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19481,'TK1411-18835',1,3860,0,'2019-01-18 00:00:00','2019-01-18 08:31:33','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19482,'TK1411-18836',1,3860,0,'2019-01-18 00:00:00','2019-01-18 08:31:33','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19483,'TK1411-18837',1,3861,0,'2019-01-18 00:00:00','2019-01-18 09:14:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19484,'TK1411-18838',1,3861,19485,'2019-01-18 00:00:00','2019-01-18 09:14:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19485,'TK1411-18839',1,3861,0,'2019-01-18 00:00:00','2019-01-18 09:14:16','2019-01-18 00:00:00','2019-02-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19486,'TK1512-18840',1,3861,0,'2019-01-18 00:00:00','2019-01-18 09:14:16','2019-01-18 00:00:00','2019-02-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19487,'TK1411-18841',1,3861,0,'2019-01-18 00:00:00','2019-01-18 09:14:16','2019-05-01 01:00:00','2019-05-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19488,'TK1411-18842',1,3861,0,'2019-01-18 00:00:00','2019-01-18 09:14:16','2019-08-01 00:00:00','2019-08-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19489,'TK1411-18843',1,3861,0,'2019-01-18 00:00:00','2019-01-18 09:14:16','2019-08-31 00:00:00','2019-08-31 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19490,'TK1411-18844',1,3861,0,'2019-01-18 00:00:00','2019-01-18 09:14:16','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19491,'TK1411-18845',1,3861,0,'2019-01-18 00:00:00','2019-01-18 09:14:16','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19492,'TK1411-18846',1,3862,0,'2019-01-21 00:00:00','2019-01-21 10:01:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19493,'TK1411-18847',1,3862,19494,'2019-01-21 00:00:00','2019-01-21 10:01:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19494,'TK1411-18848',1,3862,0,'2019-01-21 00:00:00','2019-01-25 09:17:17','2019-01-21 00:00:00','2019-01-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19495,'TK1512-18849',1,3862,0,'2019-01-21 00:00:00','2019-01-21 10:01:55','2019-01-21 00:00:00','2019-02-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19496,'TK1411-18850',1,3862,0,'2019-01-21 00:00:00','2019-01-21 10:01:55','2019-05-04 01:00:00','2019-05-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19497,'TK1411-18851',1,3862,0,'2019-01-21 00:00:00','2019-01-21 10:01:55','2019-08-04 00:00:00','2019-08-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19498,'TK1411-18852',1,3862,0,'2019-01-21 00:00:00','2019-01-21 10:01:55','2019-09-03 00:00:00','2019-09-03 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19499,'TK1411-18853',1,3862,0,'2019-01-21 00:00:00','2019-01-21 10:01:55','2019-10-04 00:00:00','2019-10-04 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19500,'TK1411-18854',1,3862,0,'2019-01-21 00:00:00','2019-01-21 10:01:55','2019-10-21 00:00:00','2019-10-21 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19501,'TK1411-18855',1,3863,0,'2019-01-21 00:00:00','2019-01-21 13:52:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19502,'TK1411-18856',1,3863,19503,'2019-01-21 00:00:00','2019-01-21 13:52:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19503,'TK1411-18857',1,3863,0,'2019-01-21 00:00:00','2019-01-21 13:53:08','2019-01-21 00:00:00','2018-01-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19504,'TK1512-18858',1,3863,0,'2019-01-21 00:00:00','2019-01-21 13:52:21','2019-01-21 00:00:00','2019-02-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19505,'TK1411-18859',1,3863,0,'2019-01-21 00:00:00','2019-01-21 13:52:21','2019-05-04 01:00:00','2019-05-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19506,'TK1411-18860',1,3863,0,'2019-01-21 00:00:00','2019-01-21 13:52:21','2019-08-04 00:00:00','2019-08-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19507,'TK1411-18861',1,3863,0,'2019-01-21 00:00:00','2019-01-21 13:52:21','2019-09-03 00:00:00','2019-09-03 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19508,'TK1411-18862',1,3863,0,'2019-01-21 00:00:00','2019-01-21 13:52:21','2019-10-04 00:00:00','2019-10-04 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19509,'TK1411-18863',1,3863,0,'2019-01-21 00:00:00','2019-01-21 13:52:21','2019-10-21 00:00:00','2019-10-21 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19510,'TK1411-18864',1,3864,0,'2019-01-22 00:00:00','2019-01-22 13:38:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19511,'TK1411-18865',1,3864,19512,'2019-01-22 00:00:00','2019-01-22 13:38:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19512,'TK1411-18866',1,3864,0,'2019-01-22 00:00:00','2019-01-22 13:39:07','2019-01-22 00:00:00','2019-01-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19513,'TK1512-18867',1,3864,0,'2019-01-22 00:00:00','2019-01-22 13:38:40','2019-01-22 00:00:00','2019-02-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19514,'TK1411-18868',1,3864,0,'2019-01-22 00:00:00','2019-01-22 13:38:40','2019-05-05 01:00:00','2019-05-05 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19515,'TK1411-18869',1,3864,0,'2019-01-22 00:00:00','2019-01-22 13:38:41','2019-08-05 00:00:00','2019-08-05 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19516,'TK1411-18870',1,3864,0,'2019-01-22 00:00:00','2019-01-22 13:38:41','2019-09-04 00:00:00','2019-09-04 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19517,'TK1411-18871',1,3864,0,'2019-01-22 00:00:00','2019-01-22 13:38:41','2019-10-05 00:00:00','2019-10-05 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19518,'TK1411-18872',1,3864,0,'2019-01-22 00:00:00','2019-01-22 13:38:41','2019-10-22 00:00:00','2019-10-22 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19519,'TK1411-18873',1,3865,0,'2019-01-23 00:00:00','2019-01-23 09:20:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19520,'TK1411-18874',1,3865,19521,'2019-01-23 00:00:00','2019-01-23 09:20:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19521,'TK1411-18875',1,3865,0,'2019-01-23 00:00:00','2019-01-28 10:34:41','2019-01-23 00:00:00','2019-01-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19522,'TK1512-18876',1,3865,0,'2019-01-23 00:00:00','2019-01-23 09:20:33','2019-01-23 00:00:00','2019-02-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19523,'TK1411-18877',1,3865,0,'2019-01-23 00:00:00','2019-01-23 09:20:33','2019-05-06 01:00:00','2019-05-06 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19524,'TK1411-18878',1,3865,0,'2019-01-23 00:00:00','2019-01-23 09:20:33','2019-08-06 00:00:00','2019-08-06 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19525,'TK1411-18879',1,3865,0,'2019-01-23 00:00:00','2019-01-23 09:20:33','2019-09-05 00:00:00','2019-09-05 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19526,'TK1411-18880',1,3865,0,'2019-01-23 00:00:00','2019-01-23 09:20:33','2019-10-06 00:00:00','2019-10-06 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19527,'TK1411-18881',1,3865,0,'2019-01-23 00:00:00','2019-01-23 09:20:33','2019-10-23 00:00:00','2019-10-23 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19528,'TK1411-18882',1,3866,0,'2019-01-24 00:00:00','2019-01-24 08:08:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19529,'TK1411-18883',1,3866,19530,'2019-01-24 00:00:00','2019-01-24 08:08:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19530,'TK1411-18884',1,3866,0,'2019-01-24 00:00:00','2019-01-24 13:34:30','2019-01-24 00:00:00','2019-01-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19531,'TK1512-18885',1,3866,0,'2019-01-24 00:00:00','2019-01-24 08:08:33','2019-01-24 00:00:00','2019-02-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19532,'TK1411-18886',1,3866,0,'2019-01-24 00:00:00','2019-01-24 08:08:34','2019-05-07 01:00:00','2019-05-07 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19533,'TK1411-18887',1,3866,0,'2019-01-24 00:00:00','2019-01-24 08:08:34','2019-08-07 00:00:00','2019-08-07 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19534,'TK1411-18888',1,3866,0,'2019-01-24 00:00:00','2019-01-24 08:08:34','2019-09-06 00:00:00','2019-09-06 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19535,'TK1411-18889',1,3866,0,'2019-01-24 00:00:00','2019-01-24 08:08:34','2019-10-07 00:00:00','2019-10-07 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19536,'TK1411-18890',1,3866,0,'2019-01-24 00:00:00','2019-01-24 08:08:34','2019-10-24 00:00:00','2019-10-24 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19537,'TK1411-18891',1,3867,0,'2019-01-24 00:00:00','2019-01-24 11:10:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19538,'TK1411-18892',1,3867,19539,'2019-01-24 00:00:00','2019-01-24 11:10:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19539,'TK1411-18893',1,3867,0,'2019-01-24 00:00:00','2019-01-24 11:10:30','2019-01-24 00:00:00','2019-01-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19540,'TK1512-18894',1,3867,0,'2019-01-24 00:00:00','2019-01-24 11:10:02','2019-01-24 00:00:00','2019-02-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19541,'TK1411-18895',1,3867,0,'2019-01-24 00:00:00','2019-01-24 11:10:02','2019-05-07 01:00:00','2019-05-07 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19542,'TK1411-18896',1,3867,0,'2019-01-24 00:00:00','2019-01-24 11:10:02','2019-08-07 00:00:00','2019-08-07 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19543,'TK1411-18897',1,3867,0,'2019-01-24 00:00:00','2019-01-24 11:10:02','2019-09-06 00:00:00','2019-09-06 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19544,'TK1411-18898',1,3867,0,'2019-01-24 00:00:00','2019-01-24 11:10:02','2019-10-07 00:00:00','2019-10-07 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19545,'TK1411-18899',1,3867,0,'2019-01-24 00:00:00','2019-01-24 11:10:02','2019-10-24 00:00:00','2019-10-24 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19546,'TK1411-18900',1,3868,0,'2019-01-24 00:00:00','2019-01-24 11:13:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19547,'TK1411-18901',1,3868,19548,'2019-01-24 00:00:00','2019-01-24 11:13:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19548,'TK1411-18902',1,3868,0,'2019-01-24 00:00:00','2019-01-29 10:24:59','2019-01-24 00:00:00','2019-01-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19549,'TK1512-18903',1,3868,0,'2019-01-24 00:00:00','2019-01-24 11:13:49','2019-01-24 00:00:00','2019-02-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19550,'TK1411-18904',1,3868,0,'2019-01-24 00:00:00','2019-01-24 11:13:49','2019-05-07 01:00:00','2019-05-07 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19551,'TK1411-18905',1,3868,0,'2019-01-24 00:00:00','2019-01-24 11:13:49','2019-08-07 00:00:00','2019-08-07 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19552,'TK1411-18906',1,3868,0,'2019-01-24 00:00:00','2019-01-24 11:13:49','2019-09-06 00:00:00','2019-09-06 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19553,'TK1411-18907',1,3868,0,'2019-01-24 00:00:00','2019-01-24 11:13:49','2019-10-07 00:00:00','2019-10-07 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19554,'TK1411-18908',1,3868,0,'2019-01-24 00:00:00','2019-01-24 11:13:49','2019-10-24 00:00:00','2019-10-24 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19555,'TK1411-18909',1,3869,0,'2019-01-24 00:00:00','2019-01-24 15:41:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19556,'TK1411-18910',1,3869,19557,'2019-01-24 00:00:00','2019-01-24 15:41:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19557,'TK1411-18911',1,3869,0,'2019-01-24 00:00:00','2019-01-24 15:41:43','2019-01-24 00:00:00','2019-02-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19558,'TK1512-18912',1,3869,0,'2019-01-24 00:00:00','2019-01-24 15:41:43','2019-01-24 00:00:00','2019-02-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19559,'TK1411-18913',1,3869,0,'2019-01-24 00:00:00','2019-01-24 15:41:43','2019-05-07 01:00:00','2019-05-07 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19560,'TK1411-18914',1,3869,0,'2019-01-24 00:00:00','2019-01-24 15:41:43','2019-08-07 00:00:00','2019-08-07 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19561,'TK1411-18915',1,3869,0,'2019-01-24 00:00:00','2019-01-24 15:41:43','2019-09-06 00:00:00','2019-09-06 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19562,'TK1411-18916',1,3869,0,'2019-01-24 00:00:00','2019-01-24 15:41:43','2019-10-07 00:00:00','2019-10-07 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19563,'TK1411-18917',1,3869,0,'2019-01-24 00:00:00','2019-01-24 15:41:43','2019-10-24 00:00:00','2019-10-24 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19564,'TK1411-18918',1,3870,0,'2019-01-25 00:00:00','2019-01-25 08:35:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19565,'TK1411-18919',1,3870,19566,'2019-01-25 00:00:00','2019-01-25 08:35:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19566,'TK1411-18920',1,3870,0,'2019-01-25 00:00:00','2019-01-25 08:35:48','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19567,'TK1512-18921',1,3870,0,'2019-01-25 00:00:00','2019-01-25 08:35:48','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19568,'TK1411-18922',1,3870,0,'2019-01-25 00:00:00','2019-01-25 08:35:48','2019-05-08 01:00:00','2019-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19569,'TK1411-18923',1,3870,0,'2019-01-25 00:00:00','2019-01-25 08:35:48','2019-08-08 00:00:00','2019-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19570,'TK1411-18924',1,3870,0,'2019-01-25 00:00:00','2019-01-25 08:35:48','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19571,'TK1411-18925',1,3870,0,'2019-01-25 00:00:00','2019-01-25 08:35:48','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19572,'TK1411-18926',1,3870,0,'2019-01-25 00:00:00','2019-01-25 08:35:48','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19573,'TK1411-18927',1,3871,0,'2019-01-25 00:00:00','2019-01-25 08:43:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19574,'TK1411-18928',1,3871,19575,'2019-01-25 00:00:00','2019-01-25 08:43:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19575,'TK1411-18929',1,3871,0,'2019-01-25 00:00:00','2019-01-25 08:43:43','2019-01-25 00:00:00','2019-01-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19576,'TK1512-18930',1,3871,0,'2019-01-25 00:00:00','2019-01-25 08:43:13','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19577,'TK1411-18931',1,3871,0,'2019-01-25 00:00:00','2019-01-25 08:43:13','2019-05-08 01:00:00','2019-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19578,'TK1411-18932',1,3871,0,'2019-01-25 00:00:00','2019-01-25 08:43:13','2019-08-08 00:00:00','2019-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19579,'TK1411-18933',1,3871,0,'2019-01-25 00:00:00','2019-01-25 08:43:13','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19580,'TK1411-18934',1,3871,0,'2019-01-25 00:00:00','2019-01-25 08:43:13','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19581,'TK1411-18935',1,3871,0,'2019-01-25 00:00:00','2019-01-25 08:43:13','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19582,'TK1411-18936',1,3872,0,'2019-01-25 00:00:00','2019-01-25 08:52:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19583,'TK1411-18937',1,3872,19584,'2019-01-25 00:00:00','2019-01-25 08:52:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19584,'TK1411-18938',1,3872,0,'2019-01-25 00:00:00','2019-01-25 08:52:35','2019-01-25 00:00:00','2019-01-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19585,'TK1512-18939',1,3872,0,'2019-01-25 00:00:00','2019-01-25 08:52:04','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19586,'TK1411-18940',1,3872,0,'2019-01-25 00:00:00','2019-01-25 08:52:04','2019-05-08 01:00:00','2019-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19587,'TK1411-18941',1,3872,0,'2019-01-25 00:00:00','2019-01-25 08:52:04','2019-08-08 00:00:00','2019-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19588,'TK1411-18942',1,3872,0,'2019-01-25 00:00:00','2019-01-25 08:52:04','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19589,'TK1411-18943',1,3872,0,'2019-01-25 00:00:00','2019-01-25 08:52:04','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19590,'TK1411-18944',1,3872,0,'2019-01-25 00:00:00','2019-01-25 08:52:04','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19591,'TK1411-18945',1,3873,0,'2019-01-25 00:00:00','2019-01-25 08:57:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19592,'TK1411-18946',1,3873,19593,'2019-01-25 00:00:00','2019-01-25 08:57:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19593,'TK1411-18947',1,3873,0,'2019-01-25 00:00:00','2019-01-29 14:28:43','2019-01-25 00:00:00','2019-01-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19594,'TK1512-18948',1,3873,0,'2019-01-25 00:00:00','2019-01-25 08:57:47','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19595,'TK1411-18949',1,3873,0,'2019-01-25 00:00:00','2019-01-25 08:57:47','2019-05-08 01:00:00','2019-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19596,'TK1411-18950',1,3873,0,'2019-01-25 00:00:00','2019-01-25 08:57:47','2019-08-08 00:00:00','2019-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19597,'TK1411-18951',1,3873,0,'2019-01-25 00:00:00','2019-01-25 08:57:47','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19598,'TK1411-18952',1,3873,0,'2019-01-25 00:00:00','2019-01-25 08:57:47','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19599,'TK1411-18953',1,3873,0,'2019-01-25 00:00:00','2019-01-25 08:57:47','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19600,'TK1411-18954',1,3874,0,'2019-01-25 00:00:00','2019-01-25 09:31:57',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19601,'TK1411-18955',1,3874,19602,'2019-01-25 00:00:00','2019-01-25 09:31:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19602,'TK1411-18956',1,3874,0,'2019-01-25 00:00:00','2019-01-25 09:31:57','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19603,'TK1512-18957',1,3874,0,'2019-01-25 00:00:00','2019-01-25 09:31:57','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19604,'TK1411-18958',1,3874,0,'2019-01-25 00:00:00','2019-01-25 09:31:58','2019-05-08 01:00:00','2019-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19605,'TK1411-18959',1,3874,0,'2019-01-25 00:00:00','2019-01-25 09:31:58','2019-08-08 00:00:00','2019-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19606,'TK1411-18960',1,3874,0,'2019-01-25 00:00:00','2019-01-25 09:31:58','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19607,'TK1411-18961',1,3874,0,'2019-01-25 00:00:00','2019-01-25 09:31:58','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19608,'TK1411-18962',1,3874,0,'2019-01-25 00:00:00','2019-01-25 09:31:58','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19609,'TK1411-18963',1,3875,0,'2019-01-25 00:00:00','2019-01-25 09:36:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19610,'TK1411-18964',1,3875,19611,'2019-01-25 00:00:00','2019-01-25 09:36:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19611,'TK1411-18965',1,3875,0,'2019-01-25 00:00:00','2019-01-25 09:36:13','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19612,'TK1512-18966',1,3875,0,'2019-01-25 00:00:00','2019-01-25 09:36:13','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19613,'TK1411-18967',1,3875,0,'2019-01-25 00:00:00','2019-01-25 09:36:13','2019-05-08 01:00:00','2019-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19614,'TK1411-18968',1,3875,0,'2019-01-25 00:00:00','2019-01-25 09:36:13','2019-08-08 00:00:00','2019-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19615,'TK1411-18969',1,3875,0,'2019-01-25 00:00:00','2019-01-25 09:36:13','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19616,'TK1411-18970',1,3875,0,'2019-01-25 00:00:00','2019-01-25 09:36:13','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19617,'TK1411-18971',1,3875,0,'2019-01-25 00:00:00','2019-01-25 09:36:13','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19618,'TK1411-18972',1,3876,0,'2019-01-25 00:00:00','2019-01-25 10:04:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19619,'TK1411-18973',1,3876,19620,'2019-01-25 00:00:00','2019-01-25 10:04:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19620,'TK1411-18974',1,3876,0,'2019-01-25 00:00:00','2019-01-25 10:04:11','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19621,'TK1512-18975',1,3876,0,'2019-01-25 00:00:00','2019-01-25 10:04:11','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19622,'TK1411-18976',1,3876,0,'2019-01-25 00:00:00','2019-01-25 10:04:11','2019-05-08 01:00:00','2019-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19623,'TK1411-18977',1,3876,0,'2019-01-25 00:00:00','2019-01-25 10:04:11','2019-08-08 00:00:00','2019-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19624,'TK1411-18978',1,3876,0,'2019-01-25 00:00:00','2019-01-25 10:04:11','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19625,'TK1411-18979',1,3876,0,'2019-01-25 00:00:00','2019-01-25 10:04:11','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19626,'TK1411-18980',1,3876,0,'2019-01-25 00:00:00','2019-01-25 10:04:11','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19627,'TK1411-18981',1,3877,0,'2019-01-25 00:00:00','2019-01-25 10:09:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19628,'TK1411-18982',1,3877,19629,'2019-01-25 00:00:00','2019-01-25 10:09:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19629,'TK1411-18983',1,3877,0,'2019-01-25 00:00:00','2019-01-25 10:09:31','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19630,'TK1512-18984',1,3877,0,'2019-01-25 00:00:00','2019-01-25 10:09:31','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19631,'TK1411-18985',1,3877,0,'2019-01-25 00:00:00','2019-01-25 10:09:31','2019-05-08 01:00:00','2019-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19632,'TK1411-18986',1,3877,0,'2019-01-25 00:00:00','2019-01-25 10:09:31','2019-08-08 00:00:00','2019-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19633,'TK1411-18987',1,3877,0,'2019-01-25 00:00:00','2019-01-25 10:09:31','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19634,'TK1411-18988',1,3877,0,'2019-01-25 00:00:00','2019-01-25 10:09:31','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19635,'TK1411-18989',1,3877,0,'2019-01-25 00:00:00','2019-01-25 10:09:31','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19636,'TK1411-18990',1,3878,0,'2019-01-25 00:00:00','2019-01-25 10:14:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19637,'TK1411-18991',1,3878,19638,'2019-01-25 00:00:00','2019-01-25 10:14:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19638,'TK1411-18992',1,3878,0,'2019-01-25 00:00:00','2019-01-25 10:14:24','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19639,'TK1512-18993',1,3878,0,'2019-01-25 00:00:00','2019-01-25 10:14:24','2019-01-25 00:00:00','2019-02-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19640,'TK1411-18994',1,3878,0,'2019-01-25 00:00:00','2019-01-25 10:14:24','2019-05-08 01:00:00','2019-05-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19641,'TK1411-18995',1,3878,0,'2019-01-25 00:00:00','2019-01-25 10:14:24','2019-08-08 00:00:00','2019-08-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19642,'TK1411-18996',1,3878,0,'2019-01-25 00:00:00','2019-01-25 10:14:24','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19643,'TK1411-18997',1,3878,0,'2019-01-25 00:00:00','2019-01-25 10:14:24','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19644,'TK1411-18998',1,3878,0,'2019-01-25 00:00:00','2019-01-25 10:14:24','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19645,'TK1411-18999',1,3879,0,'2019-01-28 00:00:00','2019-01-28 08:58:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19646,'TK1411-19000',1,3879,19647,'2019-01-28 00:00:00','2019-01-28 08:58:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19647,'TK1411-19001',1,3879,0,'2019-01-28 00:00:00','2019-01-31 10:06:07','2019-01-28 00:00:00','2019-01-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19648,'TK1512-19002',1,3879,0,'2019-01-28 00:00:00','2019-01-28 08:58:45','2019-01-28 00:00:00','2019-02-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19649,'TK1411-19003',1,3879,0,'2019-01-28 00:00:00','2019-01-28 08:58:45','2019-05-11 01:00:00','2019-05-11 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19650,'TK1411-19004',1,3879,0,'2019-01-28 00:00:00','2019-01-28 08:58:45','2019-08-11 00:00:00','2019-08-11 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19651,'TK1411-19005',1,3879,0,'2019-01-28 00:00:00','2019-01-28 08:58:45','2019-09-10 00:00:00','2019-09-10 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19652,'TK1411-19006',1,3879,0,'2019-01-28 00:00:00','2019-01-28 08:58:46','2019-10-11 00:00:00','2019-10-11 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19653,'TK1411-19007',1,3879,0,'2019-01-28 00:00:00','2019-01-28 08:58:46','2019-10-27 23:00:00','2019-10-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19654,'TK1411-19008',1,3880,0,'2019-01-28 00:00:00','2019-01-28 12:58:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19655,'TK1411-19009',1,3880,19656,'2019-01-28 00:00:00','2019-01-28 12:58:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19656,'TK1411-19010',1,3880,0,'2019-01-28 00:00:00','2019-01-31 15:15:48','2019-01-28 00:00:00','2019-02-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19657,'TK1512-19011',1,3880,0,'2019-01-28 00:00:00','2019-01-28 12:58:50','2019-01-28 00:00:00','2019-02-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19658,'TK1411-19012',1,3880,0,'2019-01-28 00:00:00','2019-01-28 12:58:50','2019-05-11 01:00:00','2019-05-11 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19659,'TK1411-19013',1,3880,0,'2019-01-28 00:00:00','2019-01-28 12:58:50','2019-08-11 00:00:00','2019-08-11 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19660,'TK1411-19014',1,3880,0,'2019-01-28 00:00:00','2019-01-28 12:58:50','2019-09-10 00:00:00','2019-09-10 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19661,'TK1411-19015',1,3880,0,'2019-01-28 00:00:00','2019-01-28 12:58:50','2019-10-11 00:00:00','2019-10-11 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19662,'TK1411-19016',1,3880,0,'2019-01-28 00:00:00','2019-01-28 12:58:50','2019-10-27 23:00:00','2019-10-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19663,'TK1411-19017',1,3881,0,'2019-01-29 00:00:00','2019-01-29 15:49:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19664,'TK1411-19018',1,3881,19665,'2019-01-29 00:00:00','2019-01-29 15:49:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19665,'TK1411-19019',1,3881,0,'2019-01-29 00:00:00','2019-01-29 15:50:24','2019-01-29 00:00:00','2019-02-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19666,'TK1512-19020',1,3881,0,'2019-01-29 00:00:00','2019-01-29 15:49:45','2019-01-29 00:00:00','2019-02-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19667,'TK1411-19021',1,3881,0,'2019-01-29 00:00:00','2019-01-29 15:49:45','2019-05-12 01:00:00','2019-05-12 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19668,'TK1411-19022',1,3881,0,'2019-01-29 00:00:00','2019-01-29 15:49:45','2019-08-12 00:00:00','2019-08-12 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19669,'TK1411-19023',1,3881,0,'2019-01-29 00:00:00','2019-01-29 15:49:45','2019-09-11 00:00:00','2019-09-11 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19670,'TK1411-19024',1,3881,0,'2019-01-29 00:00:00','2019-01-29 15:49:45','2019-10-12 00:00:00','2019-10-12 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19671,'TK1411-19025',1,3881,0,'2019-01-29 00:00:00','2019-01-29 15:49:45','2019-10-28 23:00:00','2019-10-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19672,'TK1411-19026',1,3882,0,'2019-01-30 00:00:00','2019-01-30 08:20:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19673,'TK1411-19027',1,3882,19674,'2019-01-30 00:00:00','2019-01-30 08:20:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19674,'TK1411-19028',1,3882,0,'2019-01-30 00:00:00','2019-02-04 13:48:54','2019-01-30 00:00:00','2019-02-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19675,'TK1512-19029',1,3882,0,'2019-01-30 00:00:00','2019-01-30 08:20:20','2019-01-30 00:00:00','2019-02-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19676,'TK1411-19030',1,3882,0,'2019-01-30 00:00:00','2019-01-30 08:20:20','2019-05-13 01:00:00','2019-05-13 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19677,'TK1411-19031',1,3882,0,'2019-01-30 00:00:00','2019-01-30 08:20:20','2019-08-13 00:00:00','2019-08-13 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19678,'TK1411-19032',1,3882,0,'2019-01-30 00:00:00','2019-01-30 08:20:20','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19679,'TK1411-19033',1,3882,0,'2019-01-30 00:00:00','2019-01-30 08:20:20','2019-10-13 00:00:00','2019-10-13 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19680,'TK1411-19034',1,3882,0,'2019-01-30 00:00:00','2019-01-30 08:20:20','2019-10-29 23:00:00','2019-10-29 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19681,'TK1411-19035',1,3883,0,'2019-01-30 00:00:00','2019-01-30 10:26:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19682,'TK1411-19036',1,3883,19683,'2019-01-30 00:00:00','2019-01-30 10:26:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19683,'TK1411-19037',1,3883,0,'2019-01-30 00:00:00','2019-02-05 11:04:01','2019-01-30 00:00:00','2019-02-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19684,'TK1512-19038',1,3883,0,'2019-01-30 00:00:00','2019-01-30 10:26:12','2019-01-30 00:00:00','2019-02-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19685,'TK1411-19039',1,3883,0,'2019-01-30 00:00:00','2019-01-30 10:26:13','2019-05-13 01:00:00','2019-05-13 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19686,'TK1411-19040',1,3883,0,'2019-01-30 00:00:00','2019-01-30 10:26:13','2019-08-13 00:00:00','2019-08-13 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19687,'TK1411-19041',1,3883,0,'2019-01-30 00:00:00','2019-01-30 10:26:13','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19688,'TK1411-19042',1,3883,0,'2019-01-30 00:00:00','2019-01-30 10:26:13','2019-10-13 00:00:00','2019-10-13 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19689,'TK1411-19043',1,3883,0,'2019-01-30 00:00:00','2019-01-30 10:26:13','2019-10-29 23:00:00','2019-10-29 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19690,'TK1411-19044',1,3884,0,'2019-01-31 00:00:00','2019-01-31 10:21:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19691,'TK1411-19045',1,3884,19692,'2019-01-31 00:00:00','2019-01-31 10:21:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19692,'TK1411-19046',1,3884,0,'2019-01-31 00:00:00','2019-01-31 10:22:16','2019-01-31 00:00:00','2019-02-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19693,'TK1512-19047',1,3884,0,'2019-01-31 00:00:00','2019-01-31 10:21:53','2019-01-31 00:00:00','2019-02-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19694,'TK1411-19048',1,3884,0,'2019-01-31 00:00:00','2019-01-31 10:21:53','2019-05-14 01:00:00','2019-05-14 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19695,'TK1411-19049',1,3884,0,'2019-01-31 00:00:00','2019-01-31 10:21:53','2019-08-14 00:00:00','2019-08-14 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19696,'TK1411-19050',1,3884,0,'2019-01-31 00:00:00','2019-01-31 10:21:53','2019-09-13 00:00:00','2019-09-13 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19697,'TK1411-19051',1,3884,0,'2019-01-31 00:00:00','2019-01-31 10:21:53','2019-10-14 00:00:00','2019-10-14 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19698,'TK1411-19052',1,3884,0,'2019-01-31 00:00:00','2019-01-31 10:21:53','2019-10-30 23:00:00','2019-10-30 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19699,'TK1411-19053',1,3885,0,'2019-02-01 00:00:00','2019-02-01 10:01:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19700,'TK1411-19054',1,3885,19701,'2019-02-01 00:00:00','2019-02-01 10:01:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19701,'TK1411-19055',1,3885,0,'2019-02-01 00:00:00','2019-02-01 10:01:38','2019-02-01 00:00:00','2019-02-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19702,'TK1512-19056',1,3885,0,'2019-02-01 00:00:00','2019-02-01 10:01:17','2019-02-01 00:00:00','2019-02-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19703,'TK1411-19057',1,3885,0,'2019-02-01 00:00:00','2019-02-01 10:01:17','2019-05-15 01:00:00','2019-05-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19704,'TK1411-19058',1,3885,0,'2019-02-01 00:00:00','2019-02-01 10:01:17','2019-08-15 00:00:00','2019-08-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19705,'TK1411-19059',1,3885,0,'2019-02-01 00:00:00','2019-02-01 10:01:17','2019-09-14 00:00:00','2019-09-14 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19706,'TK1411-19060',1,3885,0,'2019-02-01 00:00:00','2019-02-01 10:01:17','2019-10-15 00:00:00','2019-10-15 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19707,'TK1411-19061',1,3885,0,'2019-02-01 00:00:00','2019-02-01 10:01:17','2019-10-31 23:00:00','2019-10-31 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19708,'TK1411-19062',1,3886,0,'2019-02-01 00:00:00','2019-02-01 10:13:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19709,'TK1411-19063',1,3886,19710,'2019-02-01 00:00:00','2019-02-01 10:13:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19710,'TK1411-19064',1,3886,0,'2019-02-01 00:00:00','2019-02-01 10:19:08','2019-02-01 00:00:00','2019-02-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19711,'TK1512-19065',1,3886,0,'2019-02-01 00:00:00','2019-02-01 10:13:46','2019-02-01 00:00:00','2019-02-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19712,'TK1411-19066',1,3886,0,'2019-02-01 00:00:00','2019-02-01 10:13:46','2019-05-15 01:00:00','2019-05-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19713,'TK1411-19067',1,3886,0,'2019-02-01 00:00:00','2019-02-01 10:13:46','2019-08-15 00:00:00','2019-08-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19714,'TK1411-19068',1,3886,0,'2019-02-01 00:00:00','2019-02-01 10:13:46','2019-09-14 00:00:00','2019-09-14 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19715,'TK1411-19069',1,3886,0,'2019-02-01 00:00:00','2019-02-01 10:13:46','2019-10-15 00:00:00','2019-10-15 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19716,'TK1411-19070',1,3886,0,'2019-02-01 00:00:00','2019-02-01 10:13:46','2019-10-31 23:00:00','2019-10-31 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19717,'TK1411-19071',1,3887,0,'2019-02-04 00:00:00','2019-02-04 10:23:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19718,'TK1411-19072',1,3887,19719,'2019-02-04 00:00:00','2019-02-04 10:23:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19719,'TK1411-19073',1,3887,0,'2019-02-04 00:00:00','2019-02-04 10:23:20','2019-02-04 00:00:00','2019-02-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19720,'TK1512-19074',1,3887,0,'2019-02-04 00:00:00','2019-02-04 10:23:20','2019-02-04 00:00:00','2019-02-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19721,'TK1411-19075',1,3887,0,'2019-02-04 00:00:00','2019-02-04 10:23:20','2019-05-18 01:00:00','2019-05-18 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19722,'TK1411-19076',1,3887,0,'2019-02-04 00:00:00','2019-02-04 10:23:20','2019-08-18 00:00:00','2019-08-18 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19723,'TK1411-19077',1,3887,0,'2019-02-04 00:00:00','2019-02-04 10:23:20','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19724,'TK1411-19078',1,3887,0,'2019-02-04 00:00:00','2019-02-04 10:23:20','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19725,'TK1411-19079',1,3887,0,'2019-02-04 00:00:00','2019-02-04 10:23:20','2019-11-03 23:00:00','2019-11-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19726,'TK1411-19080',1,3888,0,'2019-02-04 00:00:00','2019-02-04 10:24:52',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19727,'TK1411-19081',1,3888,19728,'2019-02-04 00:00:00','2019-02-04 10:24:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19728,'TK1411-19082',1,3888,0,'2019-02-04 00:00:00','2019-02-04 10:24:52','2019-02-04 00:00:00','2019-02-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19729,'TK1512-19083',1,3888,0,'2019-02-04 00:00:00','2019-02-04 10:24:52','2019-02-04 00:00:00','2019-02-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19730,'TK1411-19084',1,3888,0,'2019-02-04 00:00:00','2019-02-04 10:24:52','2019-05-18 01:00:00','2019-05-18 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19731,'TK1411-19085',1,3888,0,'2019-02-04 00:00:00','2019-02-04 10:24:52','2019-08-18 00:00:00','2019-08-18 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19732,'TK1411-19086',1,3888,0,'2019-02-04 00:00:00','2019-02-04 10:24:52','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19733,'TK1411-19087',1,3888,0,'2019-02-04 00:00:00','2019-02-04 10:24:52','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19734,'TK1411-19088',1,3888,0,'2019-02-04 00:00:00','2019-02-04 10:24:52','2019-11-03 23:00:00','2019-11-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19735,'TK1411-19089',1,3889,0,'2019-02-04 00:00:00','2019-02-04 10:27:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19736,'TK1411-19090',1,3889,19737,'2019-02-04 00:00:00','2019-02-04 10:27:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19737,'TK1411-19091',1,3889,0,'2019-02-04 00:00:00','2019-02-04 10:27:08','2019-02-04 00:00:00','2019-02-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19738,'TK1512-19092',1,3889,0,'2019-02-04 00:00:00','2019-02-04 10:27:08','2019-02-04 00:00:00','2019-02-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19739,'TK1411-19093',1,3889,0,'2019-02-04 00:00:00','2019-02-04 10:27:08','2019-05-18 01:00:00','2019-05-18 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19740,'TK1411-19094',1,3889,0,'2019-02-04 00:00:00','2019-02-04 10:27:08','2019-08-18 00:00:00','2019-08-18 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19741,'TK1411-19095',1,3889,0,'2019-02-04 00:00:00','2019-02-04 10:27:08','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19742,'TK1411-19096',1,3889,0,'2019-02-04 00:00:00','2019-02-04 10:27:08','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19743,'TK1411-19097',1,3889,0,'2019-02-04 00:00:00','2019-02-04 10:27:08','2019-11-03 23:00:00','2019-11-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19744,'TK1411-19098',1,3890,0,'2019-02-04 00:00:00','2019-02-04 16:23:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19745,'TK1411-19099',1,3890,19746,'2019-02-04 00:00:00','2019-02-04 16:23:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19746,'TK1411-19100',1,3890,0,'2019-02-04 00:00:00','2019-02-04 16:23:08','2019-02-04 00:00:00','2019-02-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19747,'TK1512-19101',1,3890,0,'2019-02-04 00:00:00','2019-02-04 16:23:08','2019-02-04 00:00:00','2019-02-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19748,'TK1411-19102',1,3890,0,'2019-02-04 00:00:00','2019-02-04 16:23:08','2019-05-18 01:00:00','2019-05-18 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19749,'TK1411-19103',1,3890,0,'2019-02-04 00:00:00','2019-02-04 16:23:08','2019-08-18 00:00:00','2019-08-18 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19750,'TK1411-19104',1,3890,0,'2019-02-04 00:00:00','2019-02-04 16:23:09','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19751,'TK1411-19105',1,3890,0,'2019-02-04 00:00:00','2019-02-04 16:23:09','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19752,'TK1411-19106',1,3890,0,'2019-02-04 00:00:00','2019-02-04 16:23:09','2019-11-03 23:00:00','2019-11-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19753,'TK1411-19107',1,3891,0,'2019-02-05 00:00:00','2019-02-05 15:25:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19754,'TK1411-19108',1,3891,19755,'2019-02-05 00:00:00','2019-02-05 15:25:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19755,'TK1411-19109',1,3891,0,'2019-02-05 00:00:00','2019-02-05 15:25:10','2019-02-05 00:00:00','2019-02-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19756,'TK1512-19110',1,3891,0,'2019-02-05 00:00:00','2019-02-05 15:25:10','2019-02-05 00:00:00','2019-02-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19757,'TK1411-19111',1,3891,0,'2019-02-05 00:00:00','2019-02-05 15:25:10','2019-05-19 01:00:00','2019-05-19 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19758,'TK1411-19112',1,3891,0,'2019-02-05 00:00:00','2019-02-05 15:25:10','2019-08-19 00:00:00','2019-08-19 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19759,'TK1411-19113',1,3891,0,'2019-02-05 00:00:00','2019-02-05 15:25:10','2019-09-18 00:00:00','2019-09-18 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19760,'TK1411-19114',1,3891,0,'2019-02-05 00:00:00','2019-02-05 15:25:10','2019-10-19 00:00:00','2019-10-19 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19761,'TK1411-19115',1,3891,0,'2019-02-05 00:00:00','2019-02-05 15:25:11','2019-11-04 23:00:00','2019-11-04 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19762,'TK1411-19116',1,3892,0,'2019-02-08 00:00:00','2019-02-08 05:24:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19763,'TK1411-19117',1,3892,19764,'2019-02-08 00:00:00','2019-02-08 05:24:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19764,'TK1411-19118',1,3892,0,'2019-02-08 00:00:00','2019-02-08 05:24:06','2019-02-08 00:00:00','2019-02-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19765,'TK1512-19119',1,3892,0,'2019-02-08 00:00:00','2019-02-08 05:24:06','2019-02-08 00:00:00','2019-02-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19766,'TK1411-19120',1,3892,0,'2019-02-08 00:00:00','2019-02-08 05:24:06','2019-05-22 01:00:00','2019-05-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19767,'TK1411-19121',1,3892,0,'2019-02-08 00:00:00','2019-02-08 05:24:06','2019-08-22 00:00:00','2019-08-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19768,'TK1411-19122',1,3892,0,'2019-02-08 00:00:00','2019-02-08 05:24:06','2019-09-21 00:00:00','2019-09-21 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19769,'TK1411-19123',1,3892,0,'2019-02-08 00:00:00','2019-02-08 05:24:06','2019-10-22 00:00:00','2019-10-22 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19770,'TK1411-19124',1,3892,0,'2019-02-08 00:00:00','2019-02-08 05:24:06','2019-11-07 23:00:00','2019-11-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19771,'TK1411-19125',1,3893,0,'2019-02-08 00:00:00','2019-02-08 14:55:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19772,'TK1411-19126',1,3893,19773,'2019-02-08 00:00:00','2019-02-08 14:55:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19773,'TK1411-19127',1,3893,0,'2019-02-08 00:00:00','2019-02-12 12:57:46','2019-02-08 00:00:00','2019-02-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',25200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19774,'TK1512-19128',1,3893,0,'2019-02-08 00:00:00','2019-02-08 14:55:06','2019-02-08 00:00:00','2019-02-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19775,'TK1411-19129',1,3893,0,'2019-02-08 00:00:00','2019-02-08 14:55:06','2019-05-22 01:00:00','2019-05-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19776,'TK1411-19130',1,3893,0,'2019-02-08 00:00:00','2019-02-08 14:55:06','2019-08-22 00:00:00','2019-08-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19777,'TK1411-19131',1,3893,0,'2019-02-08 00:00:00','2019-02-08 14:55:06','2019-09-21 00:00:00','2019-09-21 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19778,'TK1411-19132',1,3893,0,'2019-02-08 00:00:00','2019-02-08 14:55:06','2019-10-22 00:00:00','2019-10-22 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19779,'TK1411-19133',1,3893,0,'2019-02-08 00:00:00','2019-02-08 14:55:06','2019-11-07 23:00:00','2019-11-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19780,'TK1411-19134',1,3894,0,'2019-02-08 00:00:00','2019-02-08 15:19:55',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19781,'TK1411-19135',1,3894,19782,'2019-02-08 00:00:00','2019-02-08 15:19:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19782,'TK1411-19136',1,3894,0,'2019-02-08 00:00:00','2019-02-08 15:19:55','2019-02-08 00:00:00','2019-02-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19783,'TK1512-19137',1,3894,0,'2019-02-08 00:00:00','2019-02-08 15:19:55','2019-02-08 00:00:00','2019-02-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19784,'TK1411-19138',1,3894,0,'2019-02-08 00:00:00','2019-02-08 15:19:55','2019-05-22 01:00:00','2019-05-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19785,'TK1411-19139',1,3894,0,'2019-02-08 00:00:00','2019-02-08 15:19:55','2019-08-22 00:00:00','2019-08-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19786,'TK1411-19140',1,3894,0,'2019-02-08 00:00:00','2019-02-08 15:19:55','2019-09-21 00:00:00','2019-09-21 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19787,'TK1411-19141',1,3894,0,'2019-02-08 00:00:00','2019-02-08 15:19:55','2019-10-22 00:00:00','2019-10-22 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19788,'TK1411-19142',1,3894,0,'2019-02-08 00:00:00','2019-02-08 15:19:55','2019-11-07 23:00:00','2019-11-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19789,'TK1411-19143',1,3895,0,'2019-02-11 00:00:00','2019-02-11 08:52:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19790,'TK1411-19144',1,3895,19791,'2019-02-11 00:00:00','2019-02-11 08:52:26',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19791,'TK1411-19145',1,3895,0,'2019-02-11 00:00:00','2019-02-11 08:53:02','2019-02-11 00:00:00','2019-02-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19792,'TK1512-19146',1,3895,0,'2019-02-11 00:00:00','2019-02-11 08:52:26','2019-02-11 00:00:00','2019-02-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19793,'TK1411-19147',1,3895,0,'2019-02-11 00:00:00','2019-02-11 08:52:26','2019-05-25 01:00:00','2019-05-25 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19794,'TK1411-19148',1,3895,0,'2019-02-11 00:00:00','2019-02-11 08:52:26','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19795,'TK1411-19149',1,3895,0,'2019-02-11 00:00:00','2019-02-11 08:52:26','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19796,'TK1411-19150',1,3895,0,'2019-02-11 00:00:00','2019-02-11 08:52:26','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19797,'TK1411-19151',1,3895,0,'2019-02-11 00:00:00','2019-02-11 08:52:26','2019-11-10 23:00:00','2019-11-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19798,'TK1411-19152',1,3896,0,'2019-02-11 00:00:00','2019-02-11 09:06:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19799,'TK1411-19153',1,3896,19800,'2019-02-11 00:00:00','2019-02-11 09:06:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19800,'TK1411-19154',1,3896,0,'2019-02-11 00:00:00','2019-02-13 12:58:51','2019-02-11 00:00:00','2019-02-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19801,'TK1512-19155',1,3896,0,'2019-02-11 00:00:00','2019-02-11 09:06:18','2019-02-11 00:00:00','2019-02-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19802,'TK1411-19156',1,3896,0,'2019-02-11 00:00:00','2019-02-11 09:06:18','2019-05-25 01:00:00','2019-05-25 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19803,'TK1411-19157',1,3896,0,'2019-02-11 00:00:00','2019-02-11 09:06:18','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19804,'TK1411-19158',1,3896,0,'2019-02-11 00:00:00','2019-02-11 09:06:18','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19805,'TK1411-19159',1,3896,0,'2019-02-11 00:00:00','2019-02-11 09:06:18','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19806,'TK1411-19160',1,3896,0,'2019-02-11 00:00:00','2019-02-11 09:06:18','2019-11-10 23:00:00','2019-11-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19807,'TK1411-19161',1,3897,0,'2019-02-11 00:00:00','2019-02-11 09:07:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19808,'TK1411-19162',1,3897,19809,'2019-02-11 00:00:00','2019-02-11 09:07:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19809,'TK1411-19163',1,3897,0,'2019-02-11 00:00:00','2019-02-11 09:07:23','2019-02-11 00:00:00','2019-02-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19810,'TK1512-19164',1,3897,0,'2019-02-11 00:00:00','2019-02-11 09:07:03','2019-02-11 00:00:00','2019-02-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19811,'TK1411-19165',1,3897,0,'2019-02-11 00:00:00','2019-02-11 09:07:03','2019-05-25 01:00:00','2019-05-25 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19812,'TK1411-19166',1,3897,0,'2019-02-11 00:00:00','2019-02-11 09:07:03','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19813,'TK1411-19167',1,3897,0,'2019-02-11 00:00:00','2019-02-11 09:07:03','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19814,'TK1411-19168',1,3897,0,'2019-02-11 00:00:00','2019-02-11 09:07:03','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19815,'TK1411-19169',1,3897,0,'2019-02-11 00:00:00','2019-02-11 09:07:03','2019-11-10 23:00:00','2019-11-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19816,'TK1411-19170',1,3898,0,'2019-02-11 00:00:00','2019-02-11 13:24:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19817,'TK1411-19171',1,3898,19818,'2019-02-11 00:00:00','2019-02-11 13:24:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19818,'TK1411-19172',1,3898,0,'2019-02-11 00:00:00','2019-02-11 13:25:05','2019-02-11 00:00:00','2019-02-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19819,'TK1512-19173',1,3898,0,'2019-02-11 00:00:00','2019-02-11 13:24:39','2019-02-11 00:00:00','2019-02-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19820,'TK1411-19174',1,3898,0,'2019-02-11 00:00:00','2019-02-11 13:24:39','2019-05-25 01:00:00','2019-05-25 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19821,'TK1411-19175',1,3898,0,'2019-02-11 00:00:00','2019-02-11 13:24:40','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19822,'TK1411-19176',1,3898,0,'2019-02-11 00:00:00','2019-02-11 13:24:40','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19823,'TK1411-19177',1,3898,0,'2019-02-11 00:00:00','2019-02-11 13:24:40','2019-10-25 00:00:00','2019-10-25 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19824,'TK1411-19178',1,3898,0,'2019-02-11 00:00:00','2019-02-11 13:24:40','2019-11-10 23:00:00','2019-11-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19825,'TK1411-19179',1,3899,0,'2019-02-12 00:00:00','2019-02-12 08:16:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19826,'TK1411-19180',1,3899,19827,'2019-02-12 00:00:00','2019-02-12 08:16:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19827,'TK1411-19181',1,3899,0,'2019-02-12 00:00:00','2019-02-15 11:00:02','2019-02-12 00:00:00','2019-02-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19828,'TK1512-19182',1,3899,0,'2019-02-12 00:00:00','2019-02-12 08:16:49','2019-02-12 00:00:00','2019-02-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19829,'TK1411-19183',1,3899,0,'2019-02-12 00:00:00','2019-02-12 08:16:49','2019-05-26 01:00:00','2019-05-26 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19830,'TK1411-19184',1,3899,0,'2019-02-12 00:00:00','2019-02-12 08:16:49','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19831,'TK1411-19185',1,3899,0,'2019-02-12 00:00:00','2019-02-12 08:16:49','2019-09-25 00:00:00','2019-09-25 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19832,'TK1411-19186',1,3899,0,'2019-02-12 00:00:00','2019-02-12 08:16:50','2019-10-26 00:00:00','2019-10-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19833,'TK1411-19187',1,3899,0,'2019-02-12 00:00:00','2019-02-12 08:16:50','2019-11-11 23:00:00','2019-11-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19834,'TK1411-19188',1,3900,0,'2019-02-12 00:00:00','2019-02-12 10:05:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19835,'TK1411-19189',1,3900,19836,'2019-02-12 00:00:00','2019-02-12 10:05:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19836,'TK1411-19190',1,3900,0,'2019-02-12 00:00:00','2019-02-12 10:05:51','2019-02-12 00:00:00','2019-02-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19837,'TK1512-19191',1,3900,0,'2019-02-12 00:00:00','2019-02-12 10:05:17','2019-02-12 00:00:00','2019-02-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19838,'TK1411-19192',1,3900,0,'2019-02-12 00:00:00','2019-02-12 10:05:17','2019-05-26 01:00:00','2019-05-26 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19839,'TK1411-19193',1,3900,0,'2019-02-12 00:00:00','2019-02-12 10:05:17','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19840,'TK1411-19194',1,3900,0,'2019-02-12 00:00:00','2019-02-12 10:05:17','2019-09-25 00:00:00','2019-09-25 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19841,'TK1411-19195',1,3900,0,'2019-02-12 00:00:00','2019-02-12 10:05:17','2019-10-26 00:00:00','2019-10-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19842,'TK1411-19196',1,3900,0,'2019-02-12 00:00:00','2019-02-12 10:05:17','2019-11-11 23:00:00','2019-11-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19843,'TK1411-19197',1,3901,0,'2019-02-12 00:00:00','2019-02-12 10:49:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19844,'TK1411-19198',1,3901,19845,'2019-02-12 00:00:00','2019-02-12 10:49:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19845,'TK1411-19199',1,3901,0,'2019-02-12 00:00:00','2019-02-14 08:56:42','2019-02-12 00:00:00','2019-02-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19846,'TK1512-19200',1,3901,0,'2019-02-12 00:00:00','2019-02-12 10:49:02','2019-02-12 00:00:00','2019-02-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19847,'TK1411-19201',1,3901,0,'2019-02-12 00:00:00','2019-02-12 10:49:03','2019-05-26 01:00:00','2019-05-26 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19848,'TK1411-19202',1,3901,0,'2019-02-12 00:00:00','2019-02-12 10:49:03','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19849,'TK1411-19203',1,3901,0,'2019-02-12 00:00:00','2019-02-12 10:49:03','2019-09-25 00:00:00','2019-09-25 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19850,'TK1411-19204',1,3901,0,'2019-02-12 00:00:00','2019-02-12 10:49:03','2019-10-26 00:00:00','2019-10-26 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19851,'TK1411-19205',1,3901,0,'2019-02-12 00:00:00','2019-02-12 10:49:03','2019-11-11 23:00:00','2019-11-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19852,'TK1411-19206',1,3902,0,'2019-02-13 00:00:00','2019-02-13 13:37:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19853,'TK1411-19207',1,3902,19854,'2019-02-13 00:00:00','2019-02-13 13:37:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19854,'TK1411-19208',1,3902,0,'2019-02-13 00:00:00','2019-02-13 13:37:08','2019-02-13 00:00:00','2019-02-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19855,'TK1512-19209',1,3902,0,'2019-02-13 00:00:00','2019-02-13 13:37:08','2019-02-13 00:00:00','2019-02-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19856,'TK1411-19210',1,3902,0,'2019-02-13 00:00:00','2019-02-13 13:37:08','2019-05-27 01:00:00','2019-05-27 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19857,'TK1411-19211',1,3902,0,'2019-02-13 00:00:00','2019-02-13 13:37:08','2019-08-27 00:00:00','2019-08-27 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19858,'TK1411-19212',1,3902,0,'2019-02-13 00:00:00','2019-02-13 13:37:08','2019-09-26 00:00:00','2019-09-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19859,'TK1411-19213',1,3902,0,'2019-02-13 00:00:00','2019-02-13 13:37:08','2019-10-27 00:00:00','2019-10-27 00:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19860,'TK1411-19214',1,3902,0,'2019-02-13 00:00:00','2019-02-13 13:37:08','2019-11-12 23:00:00','2019-11-12 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19861,'TK1411-19215',1,3903,0,'2019-02-14 00:00:00','2019-02-14 08:49:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19862,'TK1411-19216',1,3903,19863,'2019-02-14 00:00:00','2019-02-14 08:49:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19863,'TK1411-19217',1,3903,0,'2019-02-14 00:00:00','2019-02-14 08:50:03','2019-02-14 00:00:00','2019-02-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19864,'TK1512-19218',1,3903,0,'2019-02-14 00:00:00','2019-02-14 08:49:36','2019-02-14 00:00:00','2019-02-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19865,'TK1411-19219',1,3903,0,'2019-02-14 00:00:00','2019-02-14 08:49:36','2019-05-28 01:00:00','2019-05-28 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19866,'TK1411-19220',1,3903,0,'2019-02-14 00:00:00','2019-02-14 08:49:36','2019-08-28 00:00:00','2019-08-28 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19867,'TK1411-19221',1,3903,0,'2019-02-14 00:00:00','2019-02-14 08:49:36','2019-09-27 00:00:00','2019-09-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19868,'TK1411-19222',1,3903,0,'2019-02-14 00:00:00','2019-02-14 08:49:36','2019-10-27 23:00:00','2019-10-27 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19869,'TK1411-19223',1,3903,0,'2019-02-14 00:00:00','2019-02-14 08:49:36','2019-11-13 23:00:00','2019-11-13 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19870,'TK1411-19224',1,3904,0,'2019-02-14 00:00:00','2019-02-14 15:38:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19871,'TK1411-19225',1,3904,19872,'2019-02-14 00:00:00','2019-02-14 15:38:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19872,'TK1411-19226',1,3904,0,'2019-02-14 00:00:00','2019-02-18 15:45:14','2019-02-14 00:00:00','2019-02-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19873,'TK1512-19227',1,3904,0,'2019-02-14 00:00:00','2019-02-14 15:38:46','2019-02-14 00:00:00','2019-02-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19874,'TK1411-19228',1,3904,0,'2019-02-14 00:00:00','2019-02-14 15:38:46','2019-05-28 01:00:00','2019-05-28 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19875,'TK1411-19229',1,3904,0,'2019-02-14 00:00:00','2019-02-14 15:38:46','2019-08-28 00:00:00','2019-08-28 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19876,'TK1411-19230',1,3904,0,'2019-02-14 00:00:00','2019-02-14 15:38:47','2019-09-27 00:00:00','2019-09-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19877,'TK1411-19231',1,3904,0,'2019-02-14 00:00:00','2019-02-14 15:38:47','2019-10-27 23:00:00','2019-10-27 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19878,'TK1411-19232',1,3904,0,'2019-02-14 00:00:00','2019-02-14 15:38:47','2019-11-13 23:00:00','2019-11-13 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19879,'TK1411-19233',1,3905,0,'2019-02-14 00:00:00','2019-02-14 16:02:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19880,'TK1411-19234',1,3905,19881,'2019-02-14 00:00:00','2019-02-14 16:02:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19881,'TK1411-19235',1,3905,0,'2019-02-14 00:00:00','2019-02-18 10:23:53','2019-02-14 00:00:00','2019-02-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',36000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19882,'TK1512-19236',1,3905,0,'2019-02-14 00:00:00','2019-02-14 16:02:52','2019-02-14 00:00:00','2019-02-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19883,'TK1411-19237',1,3905,0,'2019-02-14 00:00:00','2019-02-14 16:02:52','2019-05-28 01:00:00','2019-05-28 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19884,'TK1411-19238',1,3905,0,'2019-02-14 00:00:00','2019-02-14 16:02:52','2019-08-28 00:00:00','2019-08-28 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19885,'TK1411-19239',1,3905,0,'2019-02-14 00:00:00','2019-02-14 16:02:52','2019-09-27 00:00:00','2019-09-27 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19886,'TK1411-19240',1,3905,0,'2019-02-14 00:00:00','2019-02-14 16:02:52','2019-10-27 23:00:00','2019-10-27 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19887,'TK1411-19241',1,3905,0,'2019-02-14 00:00:00','2019-02-14 16:02:52','2019-11-13 23:00:00','2019-11-13 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19888,'TK1411-19242',1,3906,0,'2019-02-15 00:00:00','2019-02-15 10:00:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19889,'TK1411-19243',1,3906,19890,'2019-02-15 00:00:00','2019-02-15 10:00:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19890,'TK1411-19244',1,3906,0,'2019-02-15 00:00:00','2019-02-15 10:00:01','2019-02-15 00:00:00','2019-03-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19891,'TK1512-19245',1,3906,0,'2019-02-15 00:00:00','2019-02-15 10:00:01','2019-02-15 00:00:00','2019-03-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19892,'TK1411-19246',1,3906,0,'2019-02-15 00:00:00','2019-02-15 10:00:01','2019-05-29 01:00:00','2019-05-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19893,'TK1411-19247',1,3906,0,'2019-02-15 00:00:00','2019-02-15 10:00:01','2019-08-29 00:00:00','2019-08-29 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19894,'TK1411-19248',1,3906,0,'2019-02-15 00:00:00','2019-02-15 10:00:01','2019-09-28 00:00:00','2019-09-28 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19895,'TK1411-19249',1,3906,0,'2019-02-15 00:00:00','2019-02-15 10:00:02','2019-10-28 23:00:00','2019-10-28 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19896,'TK1411-19250',1,3906,0,'2019-02-15 00:00:00','2019-02-15 10:00:02','2019-11-14 23:00:00','2019-11-14 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19897,'TK1411-19251',1,3907,0,'2019-02-15 00:00:00','2019-02-15 13:21:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19898,'TK1411-19252',1,3907,19899,'2019-02-15 00:00:00','2019-02-15 13:21:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19899,'TK1411-19253',1,3907,0,'2019-02-15 00:00:00','2019-02-15 13:22:03','2019-02-15 00:00:00','2019-02-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19900,'TK1512-19254',1,3907,0,'2019-02-15 00:00:00','2019-02-15 13:21:34','2019-02-15 00:00:00','2019-03-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19901,'TK1411-19255',1,3907,0,'2019-02-15 00:00:00','2019-02-15 13:21:34','2019-05-29 01:00:00','2019-05-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19902,'TK1411-19256',1,3907,0,'2019-02-15 00:00:00','2019-02-15 13:21:34','2019-08-29 00:00:00','2019-08-29 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19903,'TK1411-19257',1,3907,0,'2019-02-15 00:00:00','2019-02-15 13:21:34','2019-09-28 00:00:00','2019-09-28 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19904,'TK1411-19258',1,3907,0,'2019-02-15 00:00:00','2019-02-15 13:21:34','2019-10-28 23:00:00','2019-10-28 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19905,'TK1411-19259',1,3907,0,'2019-02-15 00:00:00','2019-02-15 13:21:34','2019-11-14 23:00:00','2019-11-14 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19906,'TK1411-19260',1,3908,0,'2019-02-18 00:00:00','2019-02-18 10:20:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19907,'TK1411-19261',1,3908,19908,'2019-02-18 00:00:00','2019-02-18 10:20:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19908,'TK1411-19262',1,3908,0,'2019-02-18 00:00:00','2019-02-19 14:30:38','2019-02-18 00:00:00','2019-02-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19909,'TK1512-19263',1,3908,0,'2019-02-18 00:00:00','2019-02-18 10:20:12','2019-02-18 00:00:00','2019-03-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19910,'TK1411-19264',1,3908,0,'2019-02-18 00:00:00','2019-02-18 10:20:12','2019-06-01 01:00:00','2019-06-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19911,'TK1411-19265',1,3908,0,'2019-02-18 00:00:00','2019-02-18 10:20:12','2019-09-01 00:00:00','2019-09-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19912,'TK1411-19266',1,3908,0,'2019-02-18 00:00:00','2019-02-18 10:20:12','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19913,'TK1411-19267',1,3908,0,'2019-02-18 00:00:00','2019-02-18 10:20:12','2019-10-31 23:00:00','2019-10-31 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19914,'TK1411-19268',1,3908,0,'2019-02-18 00:00:00','2019-02-18 10:20:12','2019-11-17 23:00:00','2019-11-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19915,'TK1411-19269',1,3909,0,'2019-02-18 00:00:00','2019-02-18 10:23:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19916,'TK1411-19270',1,3909,19917,'2019-02-18 00:00:00','2019-02-18 10:23:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19917,'TK1411-19271',1,3909,0,'2019-02-18 00:00:00','2019-02-19 14:32:18','2019-02-18 00:00:00','2019-02-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',3600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19918,'TK1512-19272',1,3909,0,'2019-02-18 00:00:00','2019-02-18 10:23:17','2019-02-18 00:00:00','2019-03-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19919,'TK1411-19273',1,3909,0,'2019-02-18 00:00:00','2019-02-18 10:23:17','2019-06-01 01:00:00','2019-06-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19920,'TK1411-19274',1,3909,0,'2019-02-18 00:00:00','2019-02-18 10:23:17','2019-09-01 00:00:00','2019-09-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19921,'TK1411-19275',1,3909,0,'2019-02-18 00:00:00','2019-02-18 10:23:17','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19922,'TK1411-19276',1,3909,0,'2019-02-18 00:00:00','2019-02-18 10:23:17','2019-10-31 23:00:00','2019-10-31 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19923,'TK1411-19277',1,3909,0,'2019-02-18 00:00:00','2019-02-18 10:23:17','2019-11-17 23:00:00','2019-11-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19924,'TK1411-19278',1,3910,0,'2019-02-20 00:00:00','2019-02-20 15:29:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19925,'TK1411-19279',1,3910,19926,'2019-02-20 00:00:00','2019-02-20 15:29:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19926,'TK1411-19280',1,3910,0,'2019-02-20 00:00:00','2019-02-20 15:30:24','2019-02-20 00:00:00','2019-02-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19927,'TK1512-19281',1,3910,0,'2019-02-20 00:00:00','2019-02-20 15:29:39','2019-02-20 00:00:00','2019-03-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19928,'TK1411-19282',1,3910,0,'2019-02-20 00:00:00','2019-02-20 15:29:39','2019-06-03 01:00:00','2019-06-03 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19929,'TK1411-19283',1,3910,0,'2019-02-20 00:00:00','2019-02-20 15:29:39','2019-09-03 00:00:00','2019-09-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19930,'TK1411-19284',1,3910,0,'2019-02-20 00:00:00','2019-02-20 15:29:39','2019-10-03 00:00:00','2019-10-03 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19931,'TK1411-19285',1,3910,0,'2019-02-20 00:00:00','2019-02-20 15:29:39','2019-11-02 23:00:00','2019-11-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19932,'TK1411-19286',1,3910,0,'2019-02-20 00:00:00','2019-02-20 15:29:39','2019-11-19 23:00:00','2019-11-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19933,'TK1411-19287',1,3911,0,'2019-02-21 00:00:00','2019-02-21 07:55:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19934,'TK1411-19288',1,3911,19935,'2019-02-21 00:00:00','2019-02-21 07:55:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19935,'TK1411-19289',1,3911,0,'2019-02-21 00:00:00','2019-02-21 07:58:07','2019-02-21 00:00:00','2019-02-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19936,'TK1512-19290',1,3911,0,'2019-02-21 00:00:00','2019-02-21 07:55:50','2019-02-21 00:00:00','2019-03-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19937,'TK1411-19291',1,3911,0,'2019-02-21 00:00:00','2019-02-21 07:55:50','2019-06-04 01:00:00','2019-06-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19938,'TK1411-19292',1,3911,0,'2019-02-21 00:00:00','2019-02-21 07:55:50','2019-09-04 00:00:00','2019-09-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19939,'TK1411-19293',1,3911,0,'2019-02-21 00:00:00','2019-02-21 07:55:50','2019-10-04 00:00:00','2019-10-04 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19940,'TK1411-19294',1,3911,0,'2019-02-21 00:00:00','2019-02-21 07:55:50','2019-11-03 23:00:00','2019-11-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19941,'TK1411-19295',1,3911,0,'2019-02-21 00:00:00','2019-02-21 07:55:50','2019-11-20 23:00:00','2019-11-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19942,'TK1411-19296',1,3912,0,'2019-02-21 00:00:00','2019-02-21 08:03:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19943,'TK1411-19297',1,3912,19944,'2019-02-21 00:00:00','2019-02-21 08:03:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19944,'TK1411-19298',1,3912,0,'2019-02-21 00:00:00','2019-03-19 14:17:36','2019-02-21 00:00:00','2019-02-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19945,'TK1512-19299',1,3912,0,'2019-02-21 00:00:00','2019-02-21 08:03:50','2019-02-21 00:00:00','2019-03-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19946,'TK1411-19300',1,3912,0,'2019-02-21 00:00:00','2019-02-21 08:03:50','2019-06-04 01:00:00','2019-06-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19947,'TK1411-19301',1,3912,0,'2019-02-21 00:00:00','2019-02-21 08:03:50','2019-09-04 00:00:00','2019-09-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19948,'TK1411-19302',1,3912,0,'2019-02-21 00:00:00','2019-02-21 08:03:50','2019-10-04 00:00:00','2019-10-04 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19949,'TK1411-19303',1,3912,0,'2019-02-21 00:00:00','2019-02-21 08:03:50','2019-11-03 23:00:00','2019-11-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19950,'TK1411-19304',1,3912,0,'2019-02-21 00:00:00','2019-02-21 08:03:50','2019-11-20 23:00:00','2019-11-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19951,'TK1411-19305',1,3913,0,'2019-02-21 00:00:00','2019-02-21 08:09:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19952,'TK1411-19306',1,3913,19953,'2019-02-21 00:00:00','2019-02-21 08:09:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19953,'TK1411-19307',1,3913,0,'2019-02-21 00:00:00','2019-02-21 08:09:58','2019-02-21 00:00:00','2019-02-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19954,'TK1512-19308',1,3913,0,'2019-02-21 00:00:00','2019-02-21 08:09:33','2019-02-21 00:00:00','2019-03-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19955,'TK1411-19309',1,3913,0,'2019-02-21 00:00:00','2019-02-21 08:09:33','2019-06-04 01:00:00','2019-06-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19956,'TK1411-19310',1,3913,0,'2019-02-21 00:00:00','2019-02-21 08:09:33','2019-09-04 00:00:00','2019-09-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19957,'TK1411-19311',1,3913,0,'2019-02-21 00:00:00','2019-02-21 08:09:33','2019-10-04 00:00:00','2019-10-04 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19958,'TK1411-19312',1,3913,0,'2019-02-21 00:00:00','2019-02-21 08:09:33','2019-11-03 23:00:00','2019-11-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19959,'TK1411-19313',1,3913,0,'2019-02-21 00:00:00','2019-02-21 08:09:33','2019-11-20 23:00:00','2019-11-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19960,'TK1411-19314',1,3914,0,'2019-02-21 00:00:00','2019-02-21 08:15:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19961,'TK1411-19315',1,3914,19962,'2019-02-21 00:00:00','2019-02-21 08:15:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19962,'TK1411-19316',1,3914,0,'2019-02-21 00:00:00','2019-02-21 08:16:21','2019-02-21 00:00:00','2019-02-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19963,'TK1512-19317',1,3914,0,'2019-02-21 00:00:00','2019-02-21 08:15:40','2019-02-21 00:00:00','2019-03-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19964,'TK1411-19318',1,3914,0,'2019-02-21 00:00:00','2019-02-21 08:15:40','2019-06-04 01:00:00','2019-06-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19965,'TK1411-19319',1,3914,0,'2019-02-21 00:00:00','2019-02-21 08:15:40','2019-09-04 00:00:00','2019-09-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19966,'TK1411-19320',1,3914,0,'2019-02-21 00:00:00','2019-02-21 08:15:40','2019-10-04 00:00:00','2019-10-04 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19967,'TK1411-19321',1,3914,0,'2019-02-21 00:00:00','2019-02-21 08:15:40','2019-11-03 23:00:00','2019-11-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19968,'TK1411-19322',1,3914,0,'2019-02-21 00:00:00','2019-02-21 08:15:40','2019-11-20 23:00:00','2019-11-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19969,'TK1411-19323',1,3915,0,'2019-02-21 00:00:00','2019-02-21 11:29:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19970,'TK1411-19324',1,3915,19971,'2019-02-21 00:00:00','2019-02-21 11:29:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19971,'TK1411-19325',1,3915,0,'2019-02-21 00:00:00','2019-02-27 15:30:53','2019-02-21 00:00:00','2019-02-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19972,'TK1512-19326',1,3915,0,'2019-02-21 00:00:00','2019-02-21 11:29:25','2019-02-21 00:00:00','2019-03-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19973,'TK1411-19327',1,3915,0,'2019-02-21 00:00:00','2019-02-21 11:29:25','2019-06-04 01:00:00','2019-06-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19974,'TK1411-19328',1,3915,0,'2019-02-21 00:00:00','2019-02-21 11:29:25','2019-09-04 00:00:00','2019-09-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19975,'TK1411-19329',1,3915,0,'2019-02-21 00:00:00','2019-02-21 11:29:25','2019-10-04 00:00:00','2019-10-04 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19976,'TK1411-19330',1,3915,0,'2019-02-21 00:00:00','2019-02-21 11:29:25','2019-11-03 23:00:00','2019-11-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19977,'TK1411-19331',1,3915,0,'2019-02-21 00:00:00','2019-02-21 11:29:25','2019-11-20 23:00:00','2019-11-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19978,'TK1411-19332',1,3916,0,'2019-02-25 00:00:00','2019-02-25 11:24:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19979,'TK1411-19333',1,3916,19980,'2019-02-25 00:00:00','2019-02-25 11:24:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19980,'TK1411-19334',1,3916,0,'2019-02-25 00:00:00','2019-02-27 09:57:40','2019-02-25 00:00:00','2019-02-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19981,'TK1512-19335',1,3916,0,'2019-02-25 00:00:00','2019-02-25 11:24:44','2019-02-25 00:00:00','2019-03-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19982,'TK1411-19336',1,3916,0,'2019-02-25 00:00:00','2019-02-25 11:24:44','2019-06-08 01:00:00','2019-06-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19983,'TK1411-19337',1,3916,0,'2019-02-25 00:00:00','2019-02-25 11:24:44','2019-09-08 00:00:00','2019-09-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19984,'TK1411-19338',1,3916,0,'2019-02-25 00:00:00','2019-02-25 11:24:44','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19985,'TK1411-19339',1,3916,0,'2019-02-25 00:00:00','2019-02-25 11:24:44','2019-11-07 23:00:00','2019-11-07 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19986,'TK1411-19340',1,3916,0,'2019-02-25 00:00:00','2019-02-25 11:24:44','2019-11-24 23:00:00','2019-11-24 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19987,'TK1411-19341',1,3917,0,'2019-02-25 00:00:00','2019-02-25 15:20:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19988,'TK1411-19342',1,3917,19989,'2019-02-25 00:00:00','2019-02-25 15:20:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19989,'TK1411-19343',1,3917,0,'2019-02-25 00:00:00','2019-02-25 15:21:14','2019-02-25 00:00:00','2019-02-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19990,'TK1512-19344',1,3917,0,'2019-02-25 00:00:00','2019-02-25 15:20:47','2019-02-25 00:00:00','2019-03-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19991,'TK1411-19345',1,3917,0,'2019-02-25 00:00:00','2019-02-25 15:20:47','2019-06-08 01:00:00','2019-06-08 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19992,'TK1411-19346',1,3917,0,'2019-02-25 00:00:00','2019-02-25 15:20:47','2019-09-08 00:00:00','2019-09-08 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19993,'TK1411-19347',1,3917,0,'2019-02-25 00:00:00','2019-02-25 15:20:47','2019-10-08 00:00:00','2019-10-08 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19994,'TK1411-19348',1,3917,0,'2019-02-25 00:00:00','2019-02-25 15:20:47','2019-11-07 23:00:00','2019-11-07 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19995,'TK1411-19349',1,3917,0,'2019-02-25 00:00:00','2019-02-25 15:20:47','2019-11-24 23:00:00','2019-11-24 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19996,'TK1411-19350',1,3918,0,'2019-02-28 00:00:00','2019-02-28 09:46:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19997,'TK1411-19351',1,3918,19998,'2019-02-28 00:00:00','2019-02-28 09:46:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19998,'TK1411-19352',1,3918,0,'2019-02-28 00:00:00','2019-02-28 13:58:10','2019-02-28 00:00:00','2019-03-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(19999,'TK1512-19353',1,3918,0,'2019-02-28 00:00:00','2019-02-28 09:46:32','2019-02-28 00:00:00','2019-03-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20000,'TK1411-19354',1,3918,0,'2019-02-28 00:00:00','2019-02-28 09:46:32','2019-06-11 01:00:00','2019-06-11 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20001,'TK1411-19355',1,3918,0,'2019-02-28 00:00:00','2019-02-28 09:46:32','2019-09-11 00:00:00','2019-09-11 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20002,'TK1411-19356',1,3918,0,'2019-02-28 00:00:00','2019-02-28 09:46:32','2019-10-11 00:00:00','2019-10-11 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20003,'TK1411-19357',1,3918,0,'2019-02-28 00:00:00','2019-02-28 09:46:32','2019-11-10 23:00:00','2019-11-10 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20004,'TK1411-19358',1,3918,0,'2019-02-28 00:00:00','2019-02-28 09:46:32','2019-11-27 23:00:00','2019-11-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20005,'TK1411-19359',1,3919,0,'2019-03-01 00:00:00','2019-03-01 10:30:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20006,'TK1411-19360',1,3919,20007,'2019-03-01 00:00:00','2019-03-01 10:30:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20007,'TK1411-19361',1,3919,0,'2019-03-01 00:00:00','2019-03-04 16:05:38','2019-03-01 00:00:00','2019-03-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20008,'TK1512-19362',1,3919,0,'2019-03-01 00:00:00','2019-03-01 10:30:33','2019-03-01 00:00:00','2019-03-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20009,'TK1411-19363',1,3919,0,'2019-03-01 00:00:00','2019-03-01 10:30:33','2019-06-12 01:00:00','2019-06-12 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20010,'TK1411-19364',1,3919,0,'2019-03-01 00:00:00','2019-03-01 10:30:33','2019-09-12 00:00:00','2019-09-12 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20011,'TK1411-19365',1,3919,0,'2019-03-01 00:00:00','2019-03-01 10:30:33','2019-10-12 00:00:00','2019-10-12 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20012,'TK1411-19366',1,3919,0,'2019-03-01 00:00:00','2019-03-01 10:30:33','2019-11-11 23:00:00','2019-11-11 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20013,'TK1411-19367',1,3919,0,'2019-03-01 00:00:00','2019-03-01 10:30:33','2019-11-28 23:00:00','2019-11-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20014,'TK1411-19368',1,3920,0,'2019-03-04 00:00:00','2019-03-04 08:25:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20015,'TK1411-19369',1,3920,20016,'2019-03-04 00:00:00','2019-03-04 08:25:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20016,'TK1411-19370',1,3920,0,'2019-03-04 00:00:00','2019-03-04 08:25:13','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20017,'TK1512-19371',1,3920,0,'2019-03-04 00:00:00','2019-03-04 08:25:13','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20018,'TK1411-19372',1,3920,0,'2019-03-04 00:00:00','2019-03-04 08:25:13','2019-06-15 01:00:00','2019-06-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20019,'TK1411-19373',1,3920,0,'2019-03-04 00:00:00','2019-03-04 08:25:13','2019-09-15 00:00:00','2019-09-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20020,'TK1411-19374',1,3920,0,'2019-03-04 00:00:00','2019-03-04 08:25:13','2019-10-15 00:00:00','2019-10-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20021,'TK1411-19375',1,3920,0,'2019-03-04 00:00:00','2019-03-04 08:25:13','2019-11-14 23:00:00','2019-11-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20022,'TK1411-19376',1,3920,0,'2019-03-04 00:00:00','2019-03-04 08:25:13','2019-12-01 23:00:00','2019-12-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20023,'TK1411-19377',1,3921,0,'2019-03-04 00:00:00','2019-03-04 08:28:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20024,'TK1411-19378',1,3921,20025,'2019-03-04 00:00:00','2019-03-04 08:28:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20025,'TK1411-19379',1,3921,0,'2019-03-04 00:00:00','2019-03-04 08:28:58','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20026,'TK1512-19380',1,3921,0,'2019-03-04 00:00:00','2019-03-04 08:28:58','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20027,'TK1411-19381',1,3921,0,'2019-03-04 00:00:00','2019-03-04 08:28:58','2019-06-15 01:00:00','2019-06-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20028,'TK1411-19382',1,3921,0,'2019-03-04 00:00:00','2019-03-04 08:28:58','2019-09-15 00:00:00','2019-09-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20029,'TK1411-19383',1,3921,0,'2019-03-04 00:00:00','2019-03-04 08:28:58','2019-10-15 00:00:00','2019-10-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20030,'TK1411-19384',1,3921,0,'2019-03-04 00:00:00','2019-03-04 08:28:58','2019-11-14 23:00:00','2019-11-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20031,'TK1411-19385',1,3921,0,'2019-03-04 00:00:00','2019-03-04 08:28:58','2019-12-01 23:00:00','2019-12-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20032,'TK1411-19386',1,3922,0,'2019-03-04 00:00:00','2019-03-04 08:35:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20033,'TK1411-19387',1,3922,20034,'2019-03-04 00:00:00','2019-03-04 08:35:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20034,'TK1411-19388',1,3922,0,'2019-03-04 00:00:00','2019-03-04 08:35:04','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20035,'TK1512-19389',1,3922,0,'2019-03-04 00:00:00','2019-03-04 08:35:04','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20036,'TK1411-19390',1,3922,0,'2019-03-04 00:00:00','2019-03-04 08:35:04','2019-06-15 01:00:00','2019-06-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20037,'TK1411-19391',1,3922,0,'2019-03-04 00:00:00','2019-03-04 08:35:04','2019-09-15 00:00:00','2019-09-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20038,'TK1411-19392',1,3922,0,'2019-03-04 00:00:00','2019-03-04 08:35:04','2019-10-15 00:00:00','2019-10-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20039,'TK1411-19393',1,3922,0,'2019-03-04 00:00:00','2019-03-04 08:35:04','2019-11-14 23:00:00','2019-11-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20040,'TK1411-19394',1,3922,0,'2019-03-04 00:00:00','2019-03-04 08:35:04','2019-12-01 23:00:00','2019-12-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20041,'TK1411-19395',1,3923,0,'2019-03-04 00:00:00','2019-03-04 08:41:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20042,'TK1411-19396',1,3923,20043,'2019-03-04 00:00:00','2019-03-04 08:41:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20043,'TK1411-19397',1,3923,0,'2019-03-04 00:00:00','2019-03-04 08:41:41','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20044,'TK1512-19398',1,3923,0,'2019-03-04 00:00:00','2019-03-04 08:41:41','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20045,'TK1411-19399',1,3923,0,'2019-03-04 00:00:00','2019-03-04 08:41:41','2019-06-15 01:00:00','2019-06-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20046,'TK1411-19400',1,3923,0,'2019-03-04 00:00:00','2019-03-04 08:41:41','2019-09-15 00:00:00','2019-09-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20047,'TK1411-19401',1,3923,0,'2019-03-04 00:00:00','2019-03-04 08:41:41','2019-10-15 00:00:00','2019-10-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20048,'TK1411-19402',1,3923,0,'2019-03-04 00:00:00','2019-03-04 08:41:41','2019-11-14 23:00:00','2019-11-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20049,'TK1411-19403',1,3923,0,'2019-03-04 00:00:00','2019-03-04 08:41:42','2019-12-01 23:00:00','2019-12-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20050,'TK1411-19404',1,3924,0,'2019-03-04 00:00:00','2019-03-04 08:47:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20051,'TK1411-19405',1,3924,20052,'2019-03-04 00:00:00','2019-03-04 08:47:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20052,'TK1411-19406',1,3924,0,'2019-03-04 00:00:00','2019-03-04 08:47:41','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20053,'TK1512-19407',1,3924,0,'2019-03-04 00:00:00','2019-03-04 08:47:41','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20054,'TK1411-19408',1,3924,0,'2019-03-04 00:00:00','2019-03-04 08:47:41','2019-06-15 01:00:00','2019-06-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20055,'TK1411-19409',1,3924,0,'2019-03-04 00:00:00','2019-03-04 08:47:41','2019-09-15 00:00:00','2019-09-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20056,'TK1411-19410',1,3924,0,'2019-03-04 00:00:00','2019-03-04 08:47:41','2019-10-15 00:00:00','2019-10-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20057,'TK1411-19411',1,3924,0,'2019-03-04 00:00:00','2019-03-04 08:47:42','2019-11-14 23:00:00','2019-11-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20058,'TK1411-19412',1,3924,0,'2019-03-04 00:00:00','2019-03-04 08:47:42','2019-12-01 23:00:00','2019-12-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20059,'TK1411-19413',1,3925,0,'2019-03-04 00:00:00','2019-03-04 08:50:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20060,'TK1411-19414',1,3925,20061,'2019-03-04 00:00:00','2019-03-04 08:50:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20061,'TK1411-19415',1,3925,0,'2019-03-04 00:00:00','2019-03-04 08:50:54','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20062,'TK1512-19416',1,3925,0,'2019-03-04 00:00:00','2019-03-04 08:50:54','2019-03-04 00:00:00','2019-03-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20063,'TK1411-19417',1,3925,0,'2019-03-04 00:00:00','2019-03-04 08:50:55','2019-06-15 01:00:00','2019-06-15 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20064,'TK1411-19418',1,3925,0,'2019-03-04 00:00:00','2019-03-04 08:50:55','2019-09-15 00:00:00','2019-09-15 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20065,'TK1411-19419',1,3925,0,'2019-03-04 00:00:00','2019-03-04 08:50:55','2019-10-15 00:00:00','2019-10-15 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20066,'TK1411-19420',1,3925,0,'2019-03-04 00:00:00','2019-03-04 08:50:55','2019-11-14 23:00:00','2019-11-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20067,'TK1411-19421',1,3925,0,'2019-03-04 00:00:00','2019-03-04 08:50:55','2019-12-01 23:00:00','2019-12-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20068,'TK1411-19422',1,3926,0,'2019-03-05 00:00:00','2019-03-05 08:45:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20069,'TK1411-19423',1,3926,20070,'2019-03-05 00:00:00','2019-03-05 08:45:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20070,'TK1411-19424',1,3926,0,'2019-03-05 00:00:00','2019-03-05 14:13:16','2019-03-05 00:00:00','2019-03-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',3600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20071,'TK1512-19425',1,3926,0,'2019-03-05 00:00:00','2019-03-05 08:45:59','2019-03-05 00:00:00','2019-03-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20072,'TK1411-19426',1,3926,0,'2019-03-05 00:00:00','2019-03-05 08:45:59','2019-06-16 01:00:00','2019-06-16 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20073,'TK1411-19427',1,3926,0,'2019-03-05 00:00:00','2019-03-05 08:45:59','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20074,'TK1411-19428',1,3926,0,'2019-03-05 00:00:00','2019-03-05 08:45:59','2019-10-16 00:00:00','2019-10-16 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20075,'TK1411-19429',1,3926,0,'2019-03-05 00:00:00','2019-03-05 08:45:59','2019-11-15 23:00:00','2019-11-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20076,'TK1411-19430',1,3926,0,'2019-03-05 00:00:00','2019-03-05 08:45:59','2019-12-02 23:00:00','2019-12-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20077,'TK1411-19431',1,3927,0,'2019-03-05 00:00:00','2019-03-05 15:10:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20078,'TK1411-19432',1,3927,20079,'2019-03-05 00:00:00','2019-03-05 15:10:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20079,'TK1411-19433',1,3927,0,'2019-03-05 00:00:00','2019-03-11 16:01:44','2019-03-05 00:00:00','2019-03-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20080,'TK1512-19434',1,3927,0,'2019-03-05 00:00:00','2019-03-05 15:10:48','2019-03-05 00:00:00','2019-03-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20081,'TK1411-19435',1,3927,0,'2019-03-05 00:00:00','2019-03-05 15:10:48','2019-06-16 01:00:00','2019-06-16 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20082,'TK1411-19436',1,3927,0,'2019-03-05 00:00:00','2019-03-05 15:10:48','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20083,'TK1411-19437',1,3927,0,'2019-03-05 00:00:00','2019-03-05 15:10:48','2019-10-16 00:00:00','2019-10-16 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20084,'TK1411-19438',1,3927,0,'2019-03-05 00:00:00','2019-03-05 15:10:48','2019-11-15 23:00:00','2019-11-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20085,'TK1411-19439',1,3927,0,'2019-03-05 00:00:00','2019-03-05 15:10:48','2019-12-02 23:00:00','2019-12-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20086,'TK1411-19440',1,3928,0,'2019-03-05 00:00:00','2019-03-05 16:18:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20087,'TK1411-19441',1,3928,20088,'2019-03-05 00:00:00','2019-03-05 16:18:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20088,'TK1411-19442',1,3928,0,'2019-03-05 00:00:00','2019-03-05 16:18:10','2019-03-05 00:00:00','2019-03-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20089,'TK1512-19443',1,3928,0,'2019-03-05 00:00:00','2019-03-05 16:18:10','2019-03-05 00:00:00','2019-03-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20090,'TK1411-19444',1,3928,0,'2019-03-05 00:00:00','2019-03-05 16:18:10','2019-06-16 01:00:00','2019-06-16 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20091,'TK1411-19445',1,3928,0,'2019-03-05 00:00:00','2019-03-05 16:18:10','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20092,'TK1411-19446',1,3928,0,'2019-03-05 00:00:00','2019-03-05 16:18:10','2019-10-16 00:00:00','2019-10-16 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20093,'TK1411-19447',1,3928,0,'2019-03-05 00:00:00','2019-03-05 16:18:10','2019-11-15 23:00:00','2019-11-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20094,'TK1411-19448',1,3928,0,'2019-03-05 00:00:00','2019-03-05 16:18:10','2019-12-02 23:00:00','2019-12-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20095,'TK1411-19449',1,3929,0,'2019-03-06 00:00:00','2019-03-06 13:56:35',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20096,'TK1411-19450',1,3929,20097,'2019-03-06 00:00:00','2019-03-06 13:56:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20097,'TK1411-19451',1,3929,0,'2019-03-06 00:00:00','2019-03-07 08:41:16','2019-03-06 00:00:00','2019-03-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',3600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20098,'TK1512-19452',1,3929,0,'2019-03-06 00:00:00','2019-03-06 13:56:35','2019-03-06 00:00:00','2019-03-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20099,'TK1411-19453',1,3929,0,'2019-03-06 00:00:00','2019-03-06 13:56:35','2019-06-17 01:00:00','2019-06-17 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20100,'TK1411-19454',1,3929,0,'2019-03-06 00:00:00','2019-03-06 13:56:36','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20101,'TK1411-19455',1,3929,0,'2019-03-06 00:00:00','2019-03-06 13:56:36','2019-10-17 00:00:00','2019-10-17 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20102,'TK1411-19456',1,3929,0,'2019-03-06 00:00:00','2019-03-06 13:56:36','2019-11-16 23:00:00','2019-11-16 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20103,'TK1411-19457',1,3929,0,'2019-03-06 00:00:00','2019-03-06 13:56:36','2019-12-03 23:00:00','2019-12-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20104,'TK1411-19458',1,3930,0,'2019-03-07 00:00:00','2019-03-07 10:04:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20105,'TK1411-19459',1,3930,20106,'2019-03-07 00:00:00','2019-03-07 10:04:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20106,'TK1411-19460',1,3930,0,'2019-03-07 00:00:00','2019-03-11 08:20:28','2019-03-07 00:00:00','2019-03-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20107,'TK1512-19461',1,3930,0,'2019-03-07 00:00:00','2019-03-07 10:04:25','2019-03-07 00:00:00','2019-03-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20108,'TK1411-19462',1,3930,0,'2019-03-07 00:00:00','2019-03-07 10:04:25','2019-06-18 01:00:00','2019-06-18 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20109,'TK1411-19463',1,3930,0,'2019-03-07 00:00:00','2019-03-07 10:04:25','2019-09-18 00:00:00','2019-09-18 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20110,'TK1411-19464',1,3930,0,'2019-03-07 00:00:00','2019-03-07 10:04:25','2019-10-18 00:00:00','2019-10-18 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20111,'TK1411-19465',1,3930,0,'2019-03-07 00:00:00','2019-03-07 10:04:25','2019-11-17 23:00:00','2019-11-17 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20112,'TK1411-19466',1,3930,0,'2019-03-07 00:00:00','2019-03-07 10:04:25','2019-12-04 23:00:00','2019-12-04 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20113,'TK1411-19467',1,3931,0,'2019-03-08 00:00:00','2019-03-08 10:15:57',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20114,'TK1411-19468',1,3931,20115,'2019-03-08 00:00:00','2019-03-08 10:15:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20115,'TK1411-19469',1,3931,0,'2019-03-08 00:00:00','2019-03-13 14:28:02','2019-03-08 00:00:00','2019-03-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20116,'TK1512-19470',1,3931,0,'2019-03-08 00:00:00','2019-03-08 10:15:58','2019-03-08 00:00:00','2019-03-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20117,'TK1411-19471',1,3931,0,'2019-03-08 00:00:00','2019-03-08 10:15:58','2019-06-19 01:00:00','2019-06-19 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20118,'TK1411-19472',1,3931,0,'2019-03-08 00:00:00','2019-03-08 10:15:58','2019-09-19 00:00:00','2019-09-19 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20119,'TK1411-19473',1,3931,0,'2019-03-08 00:00:00','2019-03-08 10:15:58','2019-10-19 00:00:00','2019-10-19 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20120,'TK1411-19474',1,3931,0,'2019-03-08 00:00:00','2019-03-08 10:15:58','2019-11-18 23:00:00','2019-11-18 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20121,'TK1411-19475',1,3931,0,'2019-03-08 00:00:00','2019-03-08 10:15:58','2019-12-05 23:00:00','2019-12-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20122,'TK1411-19476',1,3932,0,'2019-03-11 00:00:00','2019-03-11 10:22:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20123,'TK1411-19477',1,3932,20124,'2019-03-11 00:00:00','2019-03-11 10:22:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20124,'TK1411-19478',1,3932,0,'2019-03-11 00:00:00','2019-03-11 10:22:41','2019-03-11 00:00:00','2019-03-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20125,'TK1512-19479',1,3932,0,'2019-03-11 00:00:00','2019-03-11 10:22:07','2019-03-11 00:00:00','2019-03-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20126,'TK1411-19480',1,3932,0,'2019-03-11 00:00:00','2019-03-11 10:22:07','2019-06-22 01:00:00','2019-06-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20127,'TK1411-19481',1,3932,0,'2019-03-11 00:00:00','2019-03-11 10:22:07','2019-09-22 00:00:00','2019-09-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20128,'TK1411-19482',1,3932,0,'2019-03-11 00:00:00','2019-03-11 10:22:07','2019-10-22 00:00:00','2019-10-22 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20129,'TK1411-19483',1,3932,0,'2019-03-11 00:00:00','2019-03-11 10:22:07','2019-11-21 23:00:00','2019-11-21 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20130,'TK1411-19484',1,3932,0,'2019-03-11 00:00:00','2019-03-11 10:22:07','2019-12-08 23:00:00','2019-12-08 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20131,'TK1411-19485',1,3933,0,'2019-03-11 00:00:00','2019-03-11 11:02:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20132,'TK1411-19486',1,3933,20133,'2019-03-11 00:00:00','2019-03-11 11:02:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20133,'TK1411-19487',1,3933,0,'2019-03-11 00:00:00','2019-03-14 10:16:20','2019-03-11 00:00:00','2019-03-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20134,'TK1512-19488',1,3933,0,'2019-03-11 00:00:00','2019-03-11 11:02:25','2019-03-11 00:00:00','2019-03-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20135,'TK1411-19489',1,3933,0,'2019-03-11 00:00:00','2019-03-11 11:02:25','2019-06-22 01:00:00','2019-06-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20136,'TK1411-19490',1,3933,0,'2019-03-11 00:00:00','2019-03-11 11:02:25','2019-09-22 00:00:00','2019-09-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20137,'TK1411-19491',1,3933,0,'2019-03-11 00:00:00','2019-03-11 11:02:25','2019-10-22 00:00:00','2019-10-22 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20138,'TK1411-19492',1,3933,0,'2019-03-11 00:00:00','2019-03-11 11:02:25','2019-11-21 23:00:00','2019-11-21 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20139,'TK1411-19493',1,3933,0,'2019-03-11 00:00:00','2019-03-11 11:02:25','2019-12-08 23:00:00','2019-12-08 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20140,'TK1411-19494',1,3934,0,'2019-03-11 00:00:00','2019-03-11 15:05:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20141,'TK1411-19495',1,3934,20142,'2019-03-11 00:00:00','2019-03-11 15:05:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20142,'TK1411-19496',1,3934,0,'2019-03-11 00:00:00','2019-03-11 15:06:20','2019-03-11 00:00:00','2019-03-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20143,'TK1512-19497',1,3934,0,'2019-03-11 00:00:00','2019-03-11 15:05:59','2019-03-11 00:00:00','2019-03-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20144,'TK1411-19498',1,3934,0,'2019-03-11 00:00:00','2019-03-11 15:05:59','2019-06-22 01:00:00','2019-06-22 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20145,'TK1411-19499',1,3934,0,'2019-03-11 00:00:00','2019-03-11 15:05:59','2019-09-22 00:00:00','2019-09-22 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20146,'TK1411-19500',1,3934,0,'2019-03-11 00:00:00','2019-03-11 15:05:59','2019-10-22 00:00:00','2019-10-22 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20147,'TK1411-19501',1,3934,0,'2019-03-11 00:00:00','2019-03-11 15:05:59','2019-11-21 23:00:00','2019-11-21 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20148,'TK1411-19502',1,3934,0,'2019-03-11 00:00:00','2019-03-11 15:05:59','2019-12-08 23:00:00','2019-12-08 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20149,'TK1411-19503',1,3935,0,'2019-03-12 00:00:00','2019-03-12 13:01:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20150,'TK1411-19504',1,3935,20151,'2019-03-12 00:00:00','2019-03-12 13:01:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20151,'TK1411-19505',1,3935,0,'2019-03-12 00:00:00','2019-03-12 13:01:12','2019-03-12 00:00:00','2019-03-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20152,'TK1512-19506',1,3935,0,'2019-03-12 00:00:00','2019-03-12 13:01:12','2019-03-12 00:00:00','2019-03-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20153,'TK1411-19507',1,3935,0,'2019-03-12 00:00:00','2019-03-12 13:01:12','2019-06-23 01:00:00','2019-06-23 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20154,'TK1411-19508',1,3935,0,'2019-03-12 00:00:00','2019-03-12 13:01:12','2019-09-23 00:00:00','2019-09-23 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20155,'TK1411-19509',1,3935,0,'2019-03-12 00:00:00','2019-03-12 13:01:12','2019-10-23 00:00:00','2019-10-23 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20156,'TK1411-19510',1,3935,0,'2019-03-12 00:00:00','2019-03-12 13:01:12','2019-11-22 23:00:00','2019-11-22 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20157,'TK1411-19511',1,3935,0,'2019-03-12 00:00:00','2019-03-12 13:01:12','2019-12-09 23:00:00','2019-12-09 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20158,'TK1411-19512',1,3936,0,'2019-03-13 00:00:00','2019-03-13 12:43:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20159,'TK1411-19513',1,3936,20160,'2019-03-13 00:00:00','2019-03-13 12:43:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20160,'TK1411-19514',1,3936,0,'2019-03-13 00:00:00','2019-03-15 08:21:14','2019-03-13 00:00:00','2019-03-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20161,'TK1512-19515',1,3936,0,'2019-03-13 00:00:00','2019-03-13 12:43:31','2019-03-13 00:00:00','2019-03-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20162,'TK1411-19516',1,3936,0,'2019-03-13 00:00:00','2019-03-13 12:43:31','2019-06-24 01:00:00','2019-06-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20163,'TK1411-19517',1,3936,0,'2019-03-13 00:00:00','2019-03-13 12:43:31','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20164,'TK1411-19518',1,3936,0,'2019-03-13 00:00:00','2019-03-13 12:43:31','2019-10-24 00:00:00','2019-10-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20165,'TK1411-19519',1,3936,0,'2019-03-13 00:00:00','2019-03-13 12:43:31','2019-11-23 23:00:00','2019-11-23 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20166,'TK1411-19520',1,3936,0,'2019-03-13 00:00:00','2019-03-13 12:43:31','2019-12-10 23:00:00','2019-12-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20167,'TK1411-19521',1,3937,0,'2019-03-13 00:00:00','2019-03-13 15:55:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20168,'TK1411-19522',1,3937,20169,'2019-03-13 00:00:00','2019-03-13 15:55:19',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20169,'TK1411-19523',1,3937,0,'2019-03-13 00:00:00','2019-03-13 15:55:40','2019-03-13 00:00:00','2019-03-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20170,'TK1512-19524',1,3937,0,'2019-03-13 00:00:00','2019-03-13 15:55:19','2019-03-13 00:00:00','2019-03-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20171,'TK1411-19525',1,3937,0,'2019-03-13 00:00:00','2019-03-13 15:55:19','2019-06-24 01:00:00','2019-06-24 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20172,'TK1411-19526',1,3937,0,'2019-03-13 00:00:00','2019-03-13 15:55:19','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20173,'TK1411-19527',1,3937,0,'2019-03-13 00:00:00','2019-03-13 15:55:19','2019-10-24 00:00:00','2019-10-24 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20174,'TK1411-19528',1,3937,0,'2019-03-13 00:00:00','2019-03-13 15:55:19','2019-11-23 23:00:00','2019-11-23 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20175,'TK1411-19529',1,3937,0,'2019-03-13 00:00:00','2019-03-13 15:55:19','2019-12-10 23:00:00','2019-12-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20176,'TK1411-19530',1,3938,0,'2019-03-15 00:00:00','2019-03-15 08:42:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20177,'TK1411-19531',1,3938,20178,'2019-03-15 00:00:00','2019-03-15 08:42:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20178,'TK1411-19532',1,3938,0,'2019-03-15 00:00:00','2019-03-15 08:42:38','2019-03-15 00:00:00','2019-03-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20179,'TK1512-19533',1,3938,0,'2019-03-15 00:00:00','2019-03-15 08:42:38','2019-03-15 00:00:00','2019-03-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20180,'TK1411-19534',1,3938,0,'2019-03-15 00:00:00','2019-03-15 08:42:38','2019-06-26 01:00:00','2019-06-26 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20181,'TK1411-19535',1,3938,0,'2019-03-15 00:00:00','2019-03-15 08:42:38','2019-09-26 00:00:00','2019-09-26 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20182,'TK1411-19536',1,3938,0,'2019-03-15 00:00:00','2019-03-15 08:42:38','2019-10-26 00:00:00','2019-10-26 00:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20183,'TK1411-19537',1,3938,0,'2019-03-15 00:00:00','2019-03-15 08:42:39','2019-11-25 23:00:00','2019-11-25 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20184,'TK1411-19538',1,3938,0,'2019-03-15 00:00:00','2019-03-15 08:42:39','2019-12-12 23:00:00','2019-12-12 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20185,'TK1411-19539',1,3939,0,'2019-03-18 00:00:00','2019-03-18 10:31:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20186,'TK1411-19540',1,3939,20187,'2019-03-18 00:00:00','2019-03-18 10:31:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20187,'TK1411-19541',1,3939,0,'2019-03-18 00:00:00','2019-03-19 07:44:24','2019-03-18 00:00:00','2019-03-19 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20188,'TK1512-19542',1,3939,0,'2019-03-18 00:00:00','2019-03-18 10:31:30','2019-03-18 00:00:00','2019-04-01 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20189,'TK1411-19543',1,3939,0,'2019-03-18 00:00:00','2019-03-18 10:31:30','2019-06-29 01:00:00','2019-06-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20190,'TK1411-19544',1,3939,0,'2019-03-18 00:00:00','2019-03-18 10:31:30','2019-09-29 00:00:00','2019-09-29 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20191,'TK1411-19545',1,3939,0,'2019-03-18 00:00:00','2019-03-18 10:31:30','2019-10-28 23:00:00','2019-10-28 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20192,'TK1411-19546',1,3939,0,'2019-03-18 00:00:00','2019-03-18 10:31:30','2019-11-28 23:00:00','2019-11-28 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20193,'TK1411-19547',1,3939,0,'2019-03-18 00:00:00','2019-03-18 10:31:30','2019-12-15 23:00:00','2019-12-15 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20194,'TK1411-19548',1,3940,0,'2019-03-18 00:00:00','2019-03-18 14:17:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20195,'TK1411-19549',1,3940,20196,'2019-03-18 00:00:00','2019-03-18 14:17:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20196,'TK1411-19550',1,3940,0,'2019-03-18 00:00:00','2019-03-18 14:17:50','2019-03-18 00:00:00','2019-03-19 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20197,'TK1512-19551',1,3940,0,'2019-03-18 00:00:00','2019-03-18 14:17:07','2019-03-18 00:00:00','2019-04-01 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20198,'TK1411-19552',1,3940,0,'2019-03-18 00:00:00','2019-03-18 14:17:07','2019-06-29 01:00:00','2019-06-29 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20199,'TK1411-19553',1,3940,0,'2019-03-18 00:00:00','2019-03-18 14:17:07','2019-09-29 00:00:00','2019-09-29 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20200,'TK1411-19554',1,3940,0,'2019-03-18 00:00:00','2019-03-18 14:17:07','2019-10-28 23:00:00','2019-10-28 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20201,'TK1411-19555',1,3940,0,'2019-03-18 00:00:00','2019-03-18 14:17:07','2019-11-28 23:00:00','2019-11-28 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20202,'TK1411-19556',1,3940,0,'2019-03-18 00:00:00','2019-03-18 14:17:07','2019-12-15 23:00:00','2019-12-15 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20203,'TK1411-19557',1,3941,0,'2019-03-19 00:00:00','2019-03-19 13:38:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20204,'TK1411-19558',1,3941,20205,'2019-03-19 00:00:00','2019-03-19 13:38:19',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20205,'TK1411-19559',1,3941,0,'2019-03-19 00:00:00','2019-03-19 13:38:19','2019-03-19 00:00:00','2019-04-02 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20206,'TK1512-19560',1,3941,0,'2019-03-19 00:00:00','2019-03-19 13:38:19','2019-03-19 00:00:00','2019-04-02 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20207,'TK1411-19561',1,3941,0,'2019-03-19 00:00:00','2019-03-19 13:38:19','2019-06-30 01:00:00','2019-06-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20208,'TK1411-19562',1,3941,0,'2019-03-19 00:00:00','2019-03-19 13:38:19','2019-09-30 00:00:00','2019-09-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20209,'TK1411-19563',1,3941,0,'2019-03-19 00:00:00','2019-03-19 13:38:19','2019-10-29 23:00:00','2019-10-29 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20210,'TK1411-19564',1,3941,0,'2019-03-19 00:00:00','2019-03-19 13:38:19','2019-11-29 23:00:00','2019-11-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20211,'TK1411-19565',1,3941,0,'2019-03-19 00:00:00','2019-03-19 13:38:19','2019-12-16 23:00:00','2019-12-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20212,'TK1411-19566',1,3942,0,'2019-03-19 00:00:00','2019-03-19 13:39:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20213,'TK1411-19567',1,3942,20214,'2019-03-19 00:00:00','2019-03-19 13:39:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20214,'TK1411-19568',1,3942,0,'2019-03-19 00:00:00','2019-03-19 13:39:36','2019-03-19 00:00:00','2019-04-02 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20215,'TK1512-19569',1,3942,0,'2019-03-19 00:00:00','2019-03-19 13:39:36','2019-03-19 00:00:00','2019-04-02 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20216,'TK1411-19570',1,3942,0,'2019-03-19 00:00:00','2019-03-19 13:39:36','2019-06-30 01:00:00','2019-06-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20217,'TK1411-19571',1,3942,0,'2019-03-19 00:00:00','2019-03-19 13:39:36','2019-09-30 00:00:00','2019-09-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20218,'TK1411-19572',1,3942,0,'2019-03-19 00:00:00','2019-03-19 13:39:36','2019-10-29 23:00:00','2019-10-29 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20219,'TK1411-19573',1,3942,0,'2019-03-19 00:00:00','2019-03-19 13:39:36','2019-11-29 23:00:00','2019-11-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20220,'TK1411-19574',1,3942,0,'2019-03-19 00:00:00','2019-03-19 13:39:36','2019-12-16 23:00:00','2019-12-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20221,'TK1411-19575',1,3943,0,'2019-03-19 00:00:00','2019-03-19 13:40:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20222,'TK1411-19576',1,3943,20223,'2019-03-19 00:00:00','2019-03-19 13:40:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20223,'TK1411-19577',1,3943,0,'2019-03-19 00:00:00','2019-03-19 13:40:27','2019-03-19 00:00:00','2019-04-02 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20224,'TK1512-19578',1,3943,0,'2019-03-19 00:00:00','2019-03-19 13:40:27','2019-03-19 00:00:00','2019-04-02 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20225,'TK1411-19579',1,3943,0,'2019-03-19 00:00:00','2019-03-19 13:40:27','2019-06-30 01:00:00','2019-06-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20226,'TK1411-19580',1,3943,0,'2019-03-19 00:00:00','2019-03-19 13:40:27','2019-09-30 00:00:00','2019-09-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20227,'TK1411-19581',1,3943,0,'2019-03-19 00:00:00','2019-03-19 13:40:27','2019-10-29 23:00:00','2019-10-29 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20228,'TK1411-19582',1,3943,0,'2019-03-19 00:00:00','2019-03-19 13:40:27','2019-11-29 23:00:00','2019-11-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20229,'TK1411-19583',1,3943,0,'2019-03-19 00:00:00','2019-03-19 13:40:27','2019-12-16 23:00:00','2019-12-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20230,'TK1411-19584',1,3944,0,'2019-03-19 00:00:00','2019-03-19 15:31:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20231,'TK1411-19585',1,3944,20232,'2019-03-19 00:00:00','2019-03-19 15:31:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20232,'TK1411-19586',1,3944,0,'2019-03-19 00:00:00','2019-03-22 08:45:56','2019-03-19 00:00:00','2019-03-21 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20233,'TK1512-19587',1,3944,0,'2019-03-19 00:00:00','2019-03-19 15:31:13','2019-03-19 00:00:00','2019-04-02 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20234,'TK1411-19588',1,3944,0,'2019-03-19 00:00:00','2019-03-19 15:31:13','2019-06-30 01:00:00','2019-06-30 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20235,'TK1411-19589',1,3944,0,'2019-03-19 00:00:00','2019-03-19 15:31:13','2019-09-30 00:00:00','2019-09-30 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20236,'TK1411-19590',1,3944,0,'2019-03-19 00:00:00','2019-03-19 15:31:13','2019-10-29 23:00:00','2019-10-29 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20237,'TK1411-19591',1,3944,0,'2019-03-19 00:00:00','2019-03-19 15:31:13','2019-11-29 23:00:00','2019-11-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20238,'TK1411-19592',1,3944,0,'2019-03-19 00:00:00','2019-03-19 15:31:13','2019-12-16 23:00:00','2019-12-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20239,'TK1411-19593',1,3945,0,'2019-03-20 00:00:00','2019-03-20 08:00:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20240,'TK1411-19594',1,3945,20241,'2019-03-20 00:00:00','2019-03-20 08:00:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20241,'TK1411-19595',1,3945,0,'2019-03-20 00:00:00','2019-03-20 15:12:33','2019-03-20 00:00:00','2019-03-21 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20242,'TK1512-19596',1,3945,0,'2019-03-20 00:00:00','2019-03-20 08:00:29','2019-03-20 00:00:00','2019-04-03 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20243,'TK1411-19597',1,3945,0,'2019-03-20 00:00:00','2019-03-20 08:00:29','2019-07-01 01:00:00','2019-07-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20244,'TK1411-19598',1,3945,0,'2019-03-20 00:00:00','2019-03-20 08:00:29','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20245,'TK1411-19599',1,3945,0,'2019-03-20 00:00:00','2019-03-20 08:00:29','2019-10-30 23:00:00','2019-10-30 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20246,'TK1411-19600',1,3945,0,'2019-03-20 00:00:00','2019-03-20 08:00:29','2019-11-30 23:00:00','2019-11-30 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20247,'TK1411-19601',1,3945,0,'2019-03-20 00:00:00','2019-03-20 08:00:29','2019-12-17 23:00:00','2019-12-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20248,'TK1411-19602',1,3946,0,'2019-03-20 00:00:00','2019-03-20 15:30:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20249,'TK1411-19603',1,3946,20250,'2019-03-20 00:00:00','2019-03-20 15:30:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20250,'TK1411-19604',1,3946,0,'2019-03-20 00:00:00','2019-03-20 15:31:41','2019-03-20 00:00:00','2019-03-25 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20251,'TK1512-19605',1,3946,0,'2019-03-20 00:00:00','2019-03-20 15:30:30','2019-03-20 00:00:00','2019-04-03 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20252,'TK1411-19606',1,3946,0,'2019-03-20 00:00:00','2019-03-20 15:30:30','2019-07-01 01:00:00','2019-07-01 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20253,'TK1411-19607',1,3946,0,'2019-03-20 00:00:00','2019-03-20 15:30:30','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20254,'TK1411-19608',1,3946,0,'2019-03-20 00:00:00','2019-03-20 15:30:30','2019-10-30 23:00:00','2019-10-30 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20255,'TK1411-19609',1,3946,0,'2019-03-20 00:00:00','2019-03-20 15:30:30','2019-11-30 23:00:00','2019-11-30 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20256,'TK1411-19610',1,3946,0,'2019-03-20 00:00:00','2019-03-20 15:30:30','2019-12-17 23:00:00','2019-12-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20257,'TK1411-19611',1,3947,0,'2019-03-21 00:00:00','2019-03-21 10:41:23',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20258,'TK1411-19612',1,3947,20259,'2019-03-21 00:00:00','2019-03-21 10:41:23',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20259,'TK1411-19613',1,3947,0,'2019-03-21 00:00:00','2019-03-26 15:06:42','2019-03-21 00:00:00','2019-03-26 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',12600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20260,'TK1512-19614',1,3947,0,'2019-03-21 00:00:00','2019-03-21 10:41:23','2019-03-21 00:00:00','2019-04-04 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20261,'TK1411-19615',1,3947,0,'2019-03-21 00:00:00','2019-03-21 10:41:23','2019-07-02 01:00:00','2019-07-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20262,'TK1411-19616',1,3947,0,'2019-03-21 00:00:00','2019-03-21 10:41:23','2019-10-02 00:00:00','2019-10-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20263,'TK1411-19617',1,3947,0,'2019-03-21 00:00:00','2019-03-21 10:41:23','2019-10-31 23:00:00','2019-10-31 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20264,'TK1411-19618',1,3947,0,'2019-03-21 00:00:00','2019-03-21 10:41:23','2019-12-01 23:00:00','2019-12-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20265,'TK1411-19619',1,3947,0,'2019-03-21 00:00:00','2019-03-21 10:41:23','2019-12-18 23:00:00','2019-12-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20266,'TK1411-19620',1,3948,0,'2019-03-21 00:00:00','2019-03-21 13:31:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20267,'TK1411-19621',1,3948,20268,'2019-03-21 00:00:00','2019-03-21 13:31:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20268,'TK1411-19622',1,3948,0,'2019-03-21 00:00:00','2019-03-21 13:31:36','2019-03-21 00:00:00','2019-04-04 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20269,'TK1512-19623',1,3948,0,'2019-03-21 00:00:00','2019-03-21 13:31:36','2019-03-21 00:00:00','2019-04-04 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20270,'TK1411-19624',1,3948,0,'2019-03-21 00:00:00','2019-03-21 13:31:36','2019-07-02 01:00:00','2019-07-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20271,'TK1411-19625',1,3948,0,'2019-03-21 00:00:00','2019-03-21 13:31:36','2019-10-02 00:00:00','2019-10-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20272,'TK1411-19626',1,3948,0,'2019-03-21 00:00:00','2019-03-21 13:31:36','2019-10-31 23:00:00','2019-10-31 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20273,'TK1411-19627',1,3948,0,'2019-03-21 00:00:00','2019-03-21 13:31:36','2019-12-01 23:00:00','2019-12-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20274,'TK1411-19628',1,3948,0,'2019-03-21 00:00:00','2019-03-21 13:31:36','2019-12-18 23:00:00','2019-12-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20275,'TK1411-19629',1,3949,0,'2019-03-22 00:00:00','2019-03-22 09:52:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20276,'TK1411-19630',1,3949,20277,'2019-03-22 00:00:00','2019-03-22 09:52:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20277,'TK1411-19631',1,3949,0,'2019-03-22 00:00:00','2019-03-25 15:59:30','2019-03-22 00:00:00','2019-03-25 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20278,'TK1512-19632',1,3949,0,'2019-03-22 00:00:00','2019-03-22 09:52:43','2019-03-22 00:00:00','2019-04-05 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20279,'TK1411-19633',1,3949,0,'2019-03-22 00:00:00','2019-03-22 09:52:44','2019-07-03 01:00:00','2019-07-03 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20280,'TK1411-19634',1,3949,0,'2019-03-22 00:00:00','2019-03-22 09:52:44','2019-10-03 00:00:00','2019-10-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20281,'TK1411-19635',1,3949,0,'2019-03-22 00:00:00','2019-03-22 09:52:44','2019-11-01 23:00:00','2019-11-01 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20282,'TK1411-19636',1,3949,0,'2019-03-22 00:00:00','2019-03-22 09:52:44','2019-12-02 23:00:00','2019-12-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20283,'TK1411-19637',1,3949,0,'2019-03-22 00:00:00','2019-03-22 09:52:44','2019-12-19 23:00:00','2019-12-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20284,'TK1411-19638',1,3950,0,'2019-03-25 00:00:00','2019-03-25 08:33:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20285,'TK1411-19639',1,3950,20286,'2019-03-25 00:00:00','2019-03-25 08:33:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20286,'TK1411-19640',1,3950,0,'2019-03-25 00:00:00','2019-03-25 08:36:18','2019-03-25 00:00:00','2019-03-27 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20287,'TK1512-19641',1,3950,0,'2019-03-25 00:00:00','2019-03-25 08:33:18','2019-03-25 00:00:00','2019-04-08 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20288,'TK1411-19642',1,3950,0,'2019-03-25 00:00:00','2019-03-25 08:33:18','2019-07-06 01:00:00','2019-07-06 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20289,'TK1411-19643',1,3950,0,'2019-03-25 00:00:00','2019-03-25 08:33:18','2019-10-06 00:00:00','2019-10-06 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20290,'TK1411-19644',1,3950,0,'2019-03-25 00:00:00','2019-03-25 08:33:18','2019-11-04 23:00:00','2019-11-04 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20291,'TK1411-19645',1,3950,0,'2019-03-25 00:00:00','2019-03-25 08:33:18','2019-12-05 23:00:00','2019-12-05 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20292,'TK1411-19646',1,3950,0,'2019-03-25 00:00:00','2019-03-25 08:33:18','2019-12-22 23:00:00','2019-12-22 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20293,'TK1411-19647',1,3951,0,'2019-03-26 00:00:00','2019-03-26 10:47:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20294,'TK1411-19648',1,3951,20295,'2019-03-26 00:00:00','2019-03-26 10:47:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20295,'TK1411-19649',1,3951,0,'2019-03-26 00:00:00','2019-03-26 10:47:49','2019-03-26 00:00:00','2019-03-28 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20296,'TK1512-19650',1,3951,0,'2019-03-26 00:00:00','2019-03-26 10:47:12','2019-03-26 00:00:00','2019-04-09 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20297,'TK1411-19651',1,3951,0,'2019-03-26 00:00:00','2019-03-26 10:47:12','2019-07-07 01:00:00','2019-07-07 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20298,'TK1411-19652',1,3951,0,'2019-03-26 00:00:00','2019-03-26 10:47:12','2019-10-07 00:00:00','2019-10-07 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20299,'TK1411-19653',1,3951,0,'2019-03-26 00:00:00','2019-03-26 10:47:12','2019-11-05 23:00:00','2019-11-05 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20300,'TK1411-19654',1,3951,0,'2019-03-26 00:00:00','2019-03-26 10:47:12','2019-12-06 23:00:00','2019-12-06 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20301,'TK1411-19655',1,3951,0,'2019-03-26 00:00:00','2019-03-26 10:47:12','2019-12-23 23:00:00','2019-12-23 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20302,'TK1411-19656',1,3952,0,'2019-03-26 00:00:00','2019-03-26 12:55:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20303,'TK1411-19657',1,3952,20304,'2019-03-26 00:00:00','2019-03-26 12:55:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20304,'TK1411-19658',1,3952,0,'2019-03-26 00:00:00','2019-03-29 14:35:51','2019-03-26 00:00:00','2019-04-02 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20305,'TK1512-19659',1,3952,0,'2019-03-26 00:00:00','2019-03-26 12:55:37','2019-03-26 00:00:00','2019-04-09 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20306,'TK1411-19660',1,3952,0,'2019-03-26 00:00:00','2019-03-26 12:55:37','2019-07-07 01:00:00','2019-07-07 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20307,'TK1411-19661',1,3952,0,'2019-03-26 00:00:00','2019-03-26 12:55:37','2019-10-07 00:00:00','2019-10-07 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20308,'TK1411-19662',1,3952,0,'2019-03-26 00:00:00','2019-03-26 12:55:37','2019-11-05 23:00:00','2019-11-05 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20309,'TK1411-19663',1,3952,0,'2019-03-26 00:00:00','2019-03-26 12:55:37','2019-12-06 23:00:00','2019-12-06 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20310,'TK1411-19664',1,3952,0,'2019-03-26 00:00:00','2019-03-26 12:55:37','2019-12-23 23:00:00','2019-12-23 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20311,'TK1411-19665',1,3953,0,'2019-03-28 00:00:00','2019-03-28 14:35:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20312,'TK1411-19666',1,3953,20313,'2019-03-28 00:00:00','2019-03-28 14:35:40',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20313,'TK1411-19667',1,3953,0,'2019-03-28 00:00:00','2019-03-28 14:35:39','2019-03-28 00:00:00','2019-04-11 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20314,'TK1512-19668',1,3953,0,'2019-03-28 00:00:00','2019-03-28 14:35:40','2019-03-28 00:00:00','2019-04-11 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20315,'TK1411-19669',1,3953,0,'2019-03-28 00:00:00','2019-03-28 14:35:40','2019-07-09 01:00:00','2019-07-09 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20316,'TK1411-19670',1,3953,0,'2019-03-28 00:00:00','2019-03-28 14:35:40','2019-10-09 00:00:00','2019-10-09 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20317,'TK1411-19671',1,3953,0,'2019-03-28 00:00:00','2019-03-28 14:35:40','2019-11-07 23:00:00','2019-11-07 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20318,'TK1411-19672',1,3953,0,'2019-03-28 00:00:00','2019-03-28 14:35:40','2019-12-08 23:00:00','2019-12-08 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20319,'TK1411-19673',1,3953,0,'2019-03-28 00:00:00','2019-03-28 14:35:40','2019-12-25 23:00:00','2019-12-25 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20320,'TK1411-19674',1,3954,0,'2019-03-29 00:00:00','2019-03-29 10:59:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20321,'TK1411-19675',1,3954,20322,'2019-03-29 00:00:00','2019-03-29 10:59:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20322,'TK1411-19676',1,3954,0,'2019-03-29 00:00:00','2019-04-01 13:36:04','2019-03-29 00:00:00','2019-04-01 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20323,'TK1512-19677',1,3954,0,'2019-03-29 00:00:00','2019-03-29 10:59:39','2019-03-29 00:00:00','2019-04-12 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20324,'TK1411-19678',1,3954,0,'2019-03-29 00:00:00','2019-03-29 10:59:39','2019-07-10 01:00:00','2019-07-10 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20325,'TK1411-19679',1,3954,0,'2019-03-29 00:00:00','2019-03-29 10:59:39','2019-10-10 00:00:00','2019-10-10 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20326,'TK1411-19680',1,3954,0,'2019-03-29 00:00:00','2019-03-29 10:59:39','2019-11-08 23:00:00','2019-11-08 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20327,'TK1411-19681',1,3954,0,'2019-03-29 00:00:00','2019-03-29 10:59:39','2019-12-09 23:00:00','2019-12-09 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20328,'TK1411-19682',1,3954,0,'2019-03-29 00:00:00','2019-03-29 10:59:39','2019-12-26 23:00:00','2019-12-26 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20329,'TK1411-19683',1,3955,0,'2019-04-01 00:00:00','2019-04-01 11:58:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20330,'TK1411-19684',1,3955,20331,'2019-04-01 00:00:00','2019-04-01 11:58:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20331,'TK1411-19685',1,3955,0,'2019-04-01 00:00:00','2019-04-02 14:35:51','2019-04-01 00:00:00','2019-04-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20332,'TK1512-19686',1,3955,0,'2019-04-01 00:00:00','2019-04-01 11:58:29','2019-04-01 00:00:00','2019-04-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20333,'TK1411-19687',1,3955,0,'2019-04-01 00:00:00','2019-04-01 11:58:29','2019-07-13 00:00:00','2019-07-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20334,'TK1411-19688',1,3955,0,'2019-04-01 00:00:00','2019-04-01 11:58:29','2019-10-12 23:00:00','2019-10-12 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20335,'TK1411-19689',1,3955,0,'2019-04-01 00:00:00','2019-04-01 11:58:29','2019-11-11 22:00:00','2019-11-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20336,'TK1411-19690',1,3955,0,'2019-04-01 00:00:00','2019-04-01 11:58:29','2019-12-12 22:00:00','2019-12-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20337,'TK1411-19691',1,3955,0,'2019-04-01 00:00:00','2019-04-01 11:58:29','2019-12-29 22:00:00','2019-12-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20338,'TK1411-19692',1,3956,0,'2019-04-01 00:00:00','2019-04-01 12:38:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20339,'TK1411-19693',1,3956,20340,'2019-04-01 00:00:00','2019-04-01 12:38:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20340,'TK1411-19694',1,3956,0,'2019-04-01 00:00:00','2019-04-01 12:38:37','2019-04-01 00:00:00','2019-04-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20341,'TK1512-19695',1,3956,0,'2019-04-01 00:00:00','2019-04-01 12:38:37','2019-04-01 00:00:00','2019-04-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20342,'TK1411-19696',1,3956,0,'2019-04-01 00:00:00','2019-04-01 12:38:37','2019-07-13 00:00:00','2019-07-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20343,'TK1411-19697',1,3956,0,'2019-04-01 00:00:00','2019-04-01 12:38:37','2019-10-12 23:00:00','2019-10-12 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20344,'TK1411-19698',1,3956,0,'2019-04-01 00:00:00','2019-04-01 12:38:37','2019-11-11 22:00:00','2019-11-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20345,'TK1411-19699',1,3956,0,'2019-04-01 00:00:00','2019-04-01 12:38:37','2019-12-12 22:00:00','2019-12-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20346,'TK1411-19700',1,3956,0,'2019-04-01 00:00:00','2019-04-01 12:38:37','2019-12-29 22:00:00','2019-12-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20347,'TK1411-19701',1,3957,0,'2019-04-02 00:00:00','2019-04-02 08:25:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20348,'TK1411-19702',1,3957,20349,'2019-04-02 00:00:00','2019-04-02 08:25:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20349,'TK1411-19703',1,3957,0,'2019-04-02 00:00:00','2019-04-04 08:48:33','2019-04-02 00:00:00','2019-04-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20350,'TK1512-19704',1,3957,0,'2019-04-02 00:00:00','2019-04-02 08:25:02','2019-04-02 00:00:00','2019-04-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20351,'TK1411-19705',1,3957,0,'2019-04-02 00:00:00','2019-04-02 08:25:02','2019-07-14 00:00:00','2019-07-14 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20352,'TK1411-19706',1,3957,0,'2019-04-02 00:00:00','2019-04-02 08:25:02','2019-10-13 23:00:00','2019-10-13 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20353,'TK1411-19707',1,3957,0,'2019-04-02 00:00:00','2019-04-02 08:25:02','2019-11-12 22:00:00','2019-11-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20354,'TK1411-19708',1,3957,0,'2019-04-02 00:00:00','2019-04-02 08:25:02','2019-12-13 22:00:00','2019-12-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20355,'TK1411-19709',1,3957,0,'2019-04-02 00:00:00','2019-04-02 08:25:02','2019-12-30 22:00:00','2019-12-30 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20356,'TK1411-19710',1,3958,0,'2019-04-02 00:00:00','2019-04-02 12:58:55',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20357,'TK1411-19711',1,3958,20358,'2019-04-02 00:00:00','2019-04-02 12:58:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20358,'TK1411-19712',1,3958,0,'2019-04-02 00:00:00','2019-04-02 12:59:47','2019-04-02 00:00:00','2019-04-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20359,'TK1512-19713',1,3958,0,'2019-04-02 00:00:00','2019-04-02 12:58:55','2019-04-02 00:00:00','2019-04-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20360,'TK1411-19714',1,3958,0,'2019-04-02 00:00:00','2019-04-02 12:58:55','2019-07-14 00:00:00','2019-07-14 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20361,'TK1411-19715',1,3958,0,'2019-04-02 00:00:00','2019-04-02 12:58:55','2019-10-13 23:00:00','2019-10-13 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20362,'TK1411-19716',1,3958,0,'2019-04-02 00:00:00','2019-04-02 12:58:55','2019-11-12 22:00:00','2019-11-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20363,'TK1411-19717',1,3958,0,'2019-04-02 00:00:00','2019-04-02 12:58:55','2019-12-13 22:00:00','2019-12-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20364,'TK1411-19718',1,3958,0,'2019-04-02 00:00:00','2019-04-02 12:58:55','2019-12-30 22:00:00','2019-12-30 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20365,'TK1411-19719',1,3959,0,'2019-04-03 00:00:00','2019-04-03 06:55:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20366,'TK1411-19720',1,3959,20367,'2019-04-03 00:00:00','2019-04-03 06:55:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20367,'TK1411-19721',1,3959,0,'2019-04-03 00:00:00','2019-04-04 14:07:15','2019-04-03 00:00:00','2019-04-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20368,'TK1512-19722',1,3959,0,'2019-04-03 00:00:00','2019-04-03 06:55:52','2019-04-03 00:00:00','2019-04-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20369,'TK1411-19723',1,3959,0,'2019-04-03 00:00:00','2019-04-03 06:55:52','2019-07-15 00:00:00','2019-07-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20370,'TK1411-19724',1,3959,0,'2019-04-03 00:00:00','2019-04-03 06:55:52','2019-10-14 23:00:00','2019-10-14 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20371,'TK1411-19725',1,3959,0,'2019-04-03 00:00:00','2019-04-03 06:55:52','2019-11-13 22:00:00','2019-11-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20372,'TK1411-19726',1,3959,0,'2019-04-03 00:00:00','2019-04-03 06:55:52','2019-12-14 22:00:00','2019-12-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20373,'TK1411-19727',1,3959,0,'2019-04-03 00:00:00','2019-04-03 06:55:52','2019-12-31 22:00:00','2019-12-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20374,'TK1411-19728',1,3960,0,'2019-04-03 00:00:00','2019-04-03 10:24:15',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20375,'TK1411-19729',1,3960,20376,'2019-04-03 00:00:00','2019-04-03 10:24:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20376,'TK1411-19730',1,3960,0,'2019-04-03 00:00:00','2019-04-03 10:24:44','2019-04-03 00:00:00','2019-04-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20377,'TK1512-19731',1,3960,0,'2019-04-03 00:00:00','2019-04-03 10:24:15','2019-04-03 00:00:00','2019-04-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20378,'TK1411-19732',1,3960,0,'2019-04-03 00:00:00','2019-04-03 10:24:15','2019-07-15 00:00:00','2019-07-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20379,'TK1411-19733',1,3960,0,'2019-04-03 00:00:00','2019-04-03 10:24:15','2019-10-14 23:00:00','2019-10-14 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20380,'TK1411-19734',1,3960,0,'2019-04-03 00:00:00','2019-04-03 10:24:15','2019-11-13 22:00:00','2019-11-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20381,'TK1411-19735',1,3960,0,'2019-04-03 00:00:00','2019-04-03 10:24:15','2019-12-14 22:00:00','2019-12-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20382,'TK1411-19736',1,3960,0,'2019-04-03 00:00:00','2019-04-03 10:24:15','2019-12-31 22:00:00','2019-12-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20383,'TK1411-19737',1,3961,0,'2019-04-04 00:00:00','2019-04-04 09:33:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20384,'TK1411-19738',1,3961,20385,'2019-04-04 00:00:00','2019-04-04 09:33:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20385,'TK1411-19739',1,3961,0,'2019-04-04 00:00:00','2019-04-04 09:34:14','2019-04-04 00:00:00','2019-04-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20386,'TK1512-19740',1,3961,0,'2019-04-04 00:00:00','2019-04-04 09:33:38','2019-04-04 00:00:00','2019-04-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20387,'TK1411-19741',1,3961,0,'2019-04-04 00:00:00','2019-04-04 09:33:38','2019-07-16 00:00:00','2019-07-16 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20388,'TK1411-19742',1,3961,0,'2019-04-04 00:00:00','2019-04-04 09:33:38','2019-10-15 23:00:00','2019-10-15 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20389,'TK1411-19743',1,3961,0,'2019-04-04 00:00:00','2019-04-04 09:33:38','2019-11-14 22:00:00','2019-11-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20390,'TK1411-19744',1,3961,0,'2019-04-04 00:00:00','2019-04-04 09:33:38','2019-12-15 22:00:00','2019-12-15 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20391,'TK1411-19745',1,3961,0,'2019-04-04 00:00:00','2019-04-04 09:33:38','2020-01-01 22:00:00','2020-01-01 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20392,'TK1411-19746',1,3962,0,'2019-04-04 00:00:00','2019-04-04 14:08:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20393,'TK1411-19747',1,3962,20394,'2019-04-04 00:00:00','2019-04-04 14:08:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20394,'TK1411-19748',1,3962,0,'2019-04-04 00:00:00','2019-04-04 14:11:28','2019-04-04 00:00:00','2019-04-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20395,'TK1512-19749',1,3962,0,'2019-04-04 00:00:00','2019-04-04 14:08:33','2019-04-04 00:00:00','2019-04-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20396,'TK1411-19750',1,3962,0,'2019-04-04 00:00:00','2019-04-04 14:08:33','2019-07-16 00:00:00','2019-07-16 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20397,'TK1411-19751',1,3962,0,'2019-04-04 00:00:00','2019-04-04 14:08:33','2019-10-15 23:00:00','2019-10-15 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20398,'TK1411-19752',1,3962,0,'2019-04-04 00:00:00','2019-04-04 14:08:33','2019-11-14 22:00:00','2019-11-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20399,'TK1411-19753',1,3962,0,'2019-04-04 00:00:00','2019-04-04 14:08:33','2019-12-15 22:00:00','2019-12-15 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20400,'TK1411-19754',1,3962,0,'2019-04-04 00:00:00','2019-04-04 14:08:33','2020-01-01 22:00:00','2020-01-01 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20401,'TK1411-19755',1,3963,0,'2019-04-05 00:00:00','2019-04-05 09:54:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20402,'TK1411-19756',1,3963,20403,'2019-04-05 00:00:00','2019-04-05 09:54:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20403,'TK1411-19757',1,3963,0,'2019-04-05 00:00:00','2019-04-09 13:34:55','2019-04-05 00:00:00','2019-04-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20404,'TK1512-19758',1,3963,0,'2019-04-05 00:00:00','2019-04-05 09:54:34','2019-04-05 00:00:00','2019-04-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20405,'TK1411-19759',1,3963,0,'2019-04-05 00:00:00','2019-04-05 09:54:34','2019-07-17 00:00:00','2019-07-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20406,'TK1411-19760',1,3963,0,'2019-04-05 00:00:00','2019-04-05 09:54:34','2019-10-16 23:00:00','2019-10-16 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20407,'TK1411-19761',1,3963,0,'2019-04-05 00:00:00','2019-04-05 09:54:34','2019-11-15 22:00:00','2019-11-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20408,'TK1411-19762',1,3963,0,'2019-04-05 00:00:00','2019-04-05 09:54:34','2019-12-16 22:00:00','2019-12-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20409,'TK1411-19763',1,3963,0,'2019-04-05 00:00:00','2019-04-05 09:54:34','2020-01-02 22:00:00','2020-01-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20410,'TK1411-19764',1,3964,0,'2019-04-09 00:00:00','2019-04-09 14:22:52',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20411,'TK1411-19765',1,3964,20412,'2019-04-09 00:00:00','2019-04-09 14:22:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20412,'TK1411-19766',1,3964,0,'2019-04-09 00:00:00','2019-04-16 12:54:57','2019-04-09 00:00:00','2019-04-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20413,'TK1512-19767',1,3964,0,'2019-04-09 00:00:00','2019-04-09 14:22:52','2019-04-09 00:00:00','2019-04-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20414,'TK1411-19768',1,3964,0,'2019-04-09 00:00:00','2019-04-09 14:22:52','2019-07-21 00:00:00','2019-07-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20415,'TK1411-19769',1,3964,0,'2019-04-09 00:00:00','2019-04-09 14:22:52','2019-10-20 23:00:00','2019-10-20 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20416,'TK1411-19770',1,3964,0,'2019-04-09 00:00:00','2019-04-09 14:22:52','2019-11-19 22:00:00','2019-11-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20417,'TK1411-19771',1,3964,0,'2019-04-09 00:00:00','2019-04-09 14:22:53','2019-12-20 22:00:00','2019-12-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20418,'TK1411-19772',1,3964,0,'2019-04-09 00:00:00','2019-04-09 14:22:53','2020-01-06 22:00:00','2020-01-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20419,'TK1411-19773',1,3965,0,'2019-04-10 00:00:00','2019-04-10 09:29:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20420,'TK1411-19774',1,3965,20421,'2019-04-10 00:00:00','2019-04-10 09:29:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20421,'TK1411-19775',1,3965,0,'2019-04-10 00:00:00','2019-04-11 12:21:51','2019-04-10 00:00:00','2019-04-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20422,'TK1512-19776',1,3965,0,'2019-04-10 00:00:00','2019-04-10 09:29:17','2019-04-10 00:00:00','2019-04-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20423,'TK1411-19777',1,3965,0,'2019-04-10 00:00:00','2019-04-10 09:29:17','2019-07-22 00:00:00','2019-07-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20424,'TK1411-19778',1,3965,0,'2019-04-10 00:00:00','2019-04-10 09:29:17','2019-10-21 23:00:00','2019-10-21 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20425,'TK1411-19779',1,3965,0,'2019-04-10 00:00:00','2019-04-10 09:29:17','2019-11-20 22:00:00','2019-11-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20426,'TK1411-19780',1,3965,0,'2019-04-10 00:00:00','2019-04-10 09:29:17','2019-12-21 22:00:00','2019-12-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20427,'TK1411-19781',1,3965,0,'2019-04-10 00:00:00','2019-04-10 09:29:17','2020-01-07 22:00:00','2020-01-07 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20428,'TK1411-19782',1,3966,0,'2019-04-10 00:00:00','2019-04-10 10:00:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20429,'TK1411-19783',1,3966,20430,'2019-04-10 00:00:00','2019-04-10 10:00:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20430,'TK1411-19784',1,3966,0,'2019-04-10 00:00:00','2019-04-12 07:37:55','2019-04-10 00:00:00','2019-04-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20431,'TK1512-19785',1,3966,0,'2019-04-10 00:00:00','2019-04-10 10:00:51','2019-04-10 00:00:00','2019-04-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20432,'TK1411-19786',1,3966,0,'2019-04-10 00:00:00','2019-04-10 10:00:51','2019-07-22 00:00:00','2019-07-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20433,'TK1411-19787',1,3966,0,'2019-04-10 00:00:00','2019-04-10 10:00:51','2019-10-21 23:00:00','2019-10-21 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20434,'TK1411-19788',1,3966,0,'2019-04-10 00:00:00','2019-04-10 10:00:51','2019-11-20 22:00:00','2019-11-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20435,'TK1411-19789',1,3966,0,'2019-04-10 00:00:00','2019-04-10 10:00:51','2019-12-21 22:00:00','2019-12-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20436,'TK1411-19790',1,3966,0,'2019-04-10 00:00:00','2019-04-10 10:00:51','2020-01-07 22:00:00','2020-01-07 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20437,'TK1411-19791',1,3967,0,'2019-04-11 00:00:00','2019-04-11 08:57:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20438,'TK1411-19792',1,3967,20439,'2019-04-11 00:00:00','2019-04-11 08:57:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20439,'TK1411-19793',1,3967,0,'2019-04-11 00:00:00','2019-04-11 08:57:43','2019-04-11 00:00:00','2019-04-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20440,'TK1512-19794',1,3967,0,'2019-04-11 00:00:00','2019-04-11 08:57:43','2019-04-11 00:00:00','2019-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20441,'TK1411-19795',1,3967,0,'2019-04-11 00:00:00','2019-04-11 08:57:43','2019-07-23 00:00:00','2019-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20442,'TK1411-19796',1,3967,0,'2019-04-11 00:00:00','2019-04-11 08:57:43','2019-10-22 23:00:00','2019-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20443,'TK1411-19797',1,3967,0,'2019-04-11 00:00:00','2019-04-11 08:57:43','2019-11-21 22:00:00','2019-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20444,'TK1411-19798',1,3967,0,'2019-04-11 00:00:00','2019-04-11 08:57:43','2019-12-22 22:00:00','2019-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20445,'TK1411-19799',1,3967,0,'2019-04-11 00:00:00','2019-04-11 08:57:43','2020-01-08 22:00:00','2020-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20446,'TK1411-19800',1,3968,0,'2019-04-11 00:00:00','2019-04-11 10:04:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20447,'TK1411-19801',1,3968,20448,'2019-04-11 00:00:00','2019-04-11 10:04:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20448,'TK1411-19802',1,3968,0,'2019-04-11 00:00:00','2019-05-24 12:48:14','2019-04-11 00:00:00','2019-05-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20449,'TK1512-19803',1,3968,0,'2019-04-11 00:00:00','2019-04-11 10:04:28','2019-04-11 00:00:00','2019-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20450,'TK1411-19804',1,3968,0,'2019-04-11 00:00:00','2019-04-11 10:04:28','2019-07-23 00:00:00','2019-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20451,'TK1411-19805',1,3968,0,'2019-04-11 00:00:00','2019-04-11 10:04:28','2019-10-22 23:00:00','2019-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20452,'TK1411-19806',1,3968,0,'2019-04-11 00:00:00','2019-04-11 10:04:28','2019-11-21 22:00:00','2019-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20453,'TK1411-19807',1,3968,0,'2019-04-11 00:00:00','2019-04-11 10:04:29','2019-12-22 22:00:00','2019-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20454,'TK1411-19808',1,3968,0,'2019-04-11 00:00:00','2019-04-11 10:04:29','2020-01-08 22:00:00','2020-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20455,'TK1411-19809',1,3969,0,'2019-04-12 00:00:00','2019-04-12 08:59:57',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20456,'TK1411-19810',1,3969,20457,'2019-04-12 00:00:00','2019-04-12 08:59:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20457,'TK1411-19811',1,3969,0,'2019-04-12 00:00:00','2019-04-12 09:00:22','2019-04-12 00:00:00','2019-04-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20458,'TK1512-19812',1,3969,0,'2019-04-12 00:00:00','2019-04-12 08:59:57','2019-04-12 00:00:00','2019-04-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20459,'TK1411-19813',1,3969,0,'2019-04-12 00:00:00','2019-04-12 08:59:58','2019-07-24 00:00:00','2019-07-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20460,'TK1411-19814',1,3969,0,'2019-04-12 00:00:00','2019-04-12 08:59:58','2019-10-23 23:00:00','2019-10-23 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20461,'TK1411-19815',1,3969,0,'2019-04-12 00:00:00','2019-04-12 08:59:58','2019-11-22 22:00:00','2019-11-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20462,'TK1411-19816',1,3969,0,'2019-04-12 00:00:00','2019-04-12 08:59:58','2019-12-23 22:00:00','2019-12-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20463,'TK1411-19817',1,3969,0,'2019-04-12 00:00:00','2019-04-12 08:59:58','2020-01-09 22:00:00','2020-01-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20464,'TK1411-19818',1,3970,0,'2019-04-12 00:00:00','2019-04-12 09:57:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20465,'TK1411-19819',1,3970,20466,'2019-04-12 00:00:00','2019-04-12 09:57:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20466,'TK1411-19820',1,3970,0,'2019-04-12 00:00:00','2019-04-12 09:57:50','2019-04-12 00:00:00','2019-04-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20467,'TK1512-19821',1,3970,0,'2019-04-12 00:00:00','2019-04-12 09:57:21','2019-04-12 00:00:00','2019-04-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20468,'TK1411-19822',1,3970,0,'2019-04-12 00:00:00','2019-04-12 09:57:21','2019-07-24 00:00:00','2019-07-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20469,'TK1411-19823',1,3970,0,'2019-04-12 00:00:00','2019-04-12 09:57:21','2019-10-23 23:00:00','2019-10-23 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20470,'TK1411-19824',1,3970,0,'2019-04-12 00:00:00','2019-04-12 09:57:21','2019-11-22 22:00:00','2019-11-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20471,'TK1411-19825',1,3970,0,'2019-04-12 00:00:00','2019-04-12 09:57:21','2019-12-23 22:00:00','2019-12-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20472,'TK1411-19826',1,3970,0,'2019-04-12 00:00:00','2019-04-12 09:57:21','2020-01-09 22:00:00','2020-01-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20473,'TK1411-19827',1,3971,0,'2019-04-12 00:00:00','2019-04-12 11:33:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20474,'TK1411-19828',1,3971,20475,'2019-04-12 00:00:00','2019-04-12 11:33:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20475,'TK1411-19829',1,3971,0,'2019-04-12 00:00:00','2019-04-16 09:29:07','2019-04-12 00:00:00','2019-04-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20476,'TK1512-19830',1,3971,0,'2019-04-12 00:00:00','2019-04-12 11:33:20','2019-04-12 00:00:00','2019-04-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20477,'TK1411-19831',1,3971,0,'2019-04-12 00:00:00','2019-04-12 11:33:20','2019-07-24 00:00:00','2019-07-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20478,'TK1411-19832',1,3971,0,'2019-04-12 00:00:00','2019-04-12 11:33:20','2019-10-23 23:00:00','2019-10-23 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20479,'TK1411-19833',1,3971,0,'2019-04-12 00:00:00','2019-04-12 11:33:20','2019-11-22 22:00:00','2019-11-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20480,'TK1411-19834',1,3971,0,'2019-04-12 00:00:00','2019-04-12 11:33:20','2019-12-23 22:00:00','2019-12-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20481,'TK1411-19835',1,3971,0,'2019-04-12 00:00:00','2019-04-12 11:33:20','2020-01-09 22:00:00','2020-01-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20482,'TK1411-19836',1,3972,0,'2019-04-12 00:00:00','2019-04-12 13:34:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20483,'TK1411-19837',1,3972,20484,'2019-04-12 00:00:00','2019-04-12 13:34:57',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20484,'TK1411-19838',1,3972,0,'2019-04-12 00:00:00','2019-04-12 13:35:41','2019-04-12 00:00:00','2019-04-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20485,'TK1512-19839',1,3972,0,'2019-04-12 00:00:00','2019-04-12 13:34:56','2019-04-12 00:00:00','2019-04-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20486,'TK1411-19840',1,3972,0,'2019-04-12 00:00:00','2019-04-12 13:34:56','2019-07-24 00:00:00','2019-07-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20487,'TK1411-19841',1,3972,0,'2019-04-12 00:00:00','2019-04-12 13:34:56','2019-10-23 23:00:00','2019-10-23 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20488,'TK1411-19842',1,3972,0,'2019-04-12 00:00:00','2019-04-12 13:34:56','2019-11-22 22:00:00','2019-11-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20489,'TK1411-19843',1,3972,0,'2019-04-12 00:00:00','2019-04-12 13:34:57','2019-12-23 22:00:00','2019-12-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20490,'TK1411-19844',1,3972,0,'2019-04-12 00:00:00','2019-04-12 13:34:57','2020-01-09 22:00:00','2020-01-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20491,'TK1411-19845',1,3973,0,'2019-04-15 00:00:00','2019-04-15 09:24:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20492,'TK1411-19846',1,3973,20493,'2019-04-15 00:00:00','2019-04-15 09:24:26',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20493,'TK1411-19847',1,3973,0,'2019-04-15 00:00:00','2019-04-24 13:03:55','2019-04-15 00:00:00','2019-04-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',41400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20494,'TK1512-19848',1,3973,0,'2019-04-15 00:00:00','2019-04-15 09:24:26','2019-04-15 00:00:00','2019-04-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20495,'TK1411-19849',1,3973,0,'2019-04-15 00:00:00','2019-04-15 09:24:26','2019-07-27 00:00:00','2019-07-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20496,'TK1411-19850',1,3973,0,'2019-04-15 00:00:00','2019-04-15 09:24:26','2019-10-26 23:00:00','2019-10-26 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20497,'TK1411-19851',1,3973,0,'2019-04-15 00:00:00','2019-04-15 09:24:26','2019-11-25 22:00:00','2019-11-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20498,'TK1411-19852',1,3973,0,'2019-04-15 00:00:00','2019-04-15 09:24:26','2019-12-26 22:00:00','2019-12-26 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20499,'TK1411-19853',1,3973,0,'2019-04-15 00:00:00','2019-04-15 09:24:26','2020-01-12 22:00:00','2020-01-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20500,'TK1411-19854',1,3974,0,'2019-04-15 00:00:00','2019-04-15 09:42:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20501,'TK1411-19855',1,3974,20502,'2019-04-15 00:00:00','2019-04-15 09:42:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20502,'TK1411-19856',1,3974,0,'2019-04-15 00:00:00','2019-04-15 09:42:52','2019-04-15 00:00:00','2019-04-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20503,'TK1512-19857',1,3974,0,'2019-04-15 00:00:00','2019-04-15 09:42:22','2019-04-15 00:00:00','2019-04-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20504,'TK1411-19858',1,3974,0,'2019-04-15 00:00:00','2019-04-15 09:42:22','2019-07-27 00:00:00','2019-07-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20505,'TK1411-19859',1,3974,0,'2019-04-15 00:00:00','2019-04-15 09:42:22','2019-10-26 23:00:00','2019-10-26 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20506,'TK1411-19860',1,3974,0,'2019-04-15 00:00:00','2019-04-15 09:42:22','2019-11-25 22:00:00','2019-11-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20507,'TK1411-19861',1,3974,0,'2019-04-15 00:00:00','2019-04-15 09:42:22','2019-12-26 22:00:00','2019-12-26 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20508,'TK1411-19862',1,3974,0,'2019-04-15 00:00:00','2019-04-15 09:42:22','2020-01-12 22:00:00','2020-01-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20509,'TK1411-19863',1,3975,0,'2019-04-16 00:00:00','2019-04-16 13:03:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20510,'TK1411-19864',1,3975,20511,'2019-04-16 00:00:00','2019-04-16 13:03:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20511,'TK1411-19865',1,3975,0,'2019-04-16 00:00:00','2019-04-16 13:04:05','2019-04-16 00:00:00','2019-04-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20512,'TK1512-19866',1,3975,0,'2019-04-16 00:00:00','2019-04-16 13:03:04','2019-04-16 00:00:00','2019-04-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20514,'TK1411-19868',1,3975,0,'2019-04-16 00:00:00','2019-04-16 13:03:04','2019-10-27 22:00:00','2019-10-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20515,'TK1411-19869',1,3975,0,'2019-04-16 00:00:00','2019-04-16 13:03:04','2019-11-26 22:00:00','2019-11-26 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20516,'TK1411-19870',1,3975,0,'2019-04-16 00:00:00','2019-04-16 13:03:04','2019-12-27 22:00:00','2019-12-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20517,'TK1411-19871',1,3975,0,'2019-04-16 00:00:00','2019-04-16 13:03:04','2020-01-13 22:00:00','2020-01-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20518,'TK1411-19872',1,3976,0,'2019-04-17 00:00:00','2019-04-17 07:02:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20519,'TK1411-19873',1,3976,20520,'2019-04-17 00:00:00','2019-04-17 07:02:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20520,'TK1411-19874',1,3976,0,'2019-04-17 00:00:00','2019-04-17 07:03:49','2019-04-17 00:00:00','2019-04-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20521,'TK1512-19875',1,3976,0,'2019-04-17 00:00:00','2019-04-17 07:02:33','2019-04-17 00:00:00','2019-05-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20522,'TK1411-19876',1,3976,0,'2019-04-17 00:00:00','2019-04-17 07:02:33','2019-07-29 00:00:00','2019-07-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20523,'TK1411-19877',1,3976,0,'2019-04-17 00:00:00','2019-04-17 07:02:33','2019-10-28 22:00:00','2019-10-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20524,'TK1411-19878',1,3976,0,'2019-04-17 00:00:00','2019-04-17 07:02:33','2019-11-27 22:00:00','2019-11-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20525,'TK1411-19879',1,3976,0,'2019-04-17 00:00:00','2019-04-17 07:02:33','2019-12-28 22:00:00','2019-12-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20526,'TK1411-19880',1,3976,0,'2019-04-17 00:00:00','2019-04-17 07:02:33','2020-01-14 22:00:00','2020-01-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20527,'TK1411-19881',1,3977,0,'2019-04-18 00:00:00','2019-04-18 06:48:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20528,'TK1411-19882',1,3977,20529,'2019-04-18 00:00:00','2019-04-18 06:48:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20529,'TK1411-19883',1,3977,0,'2019-04-18 00:00:00','2019-04-19 08:15:09','2019-04-18 00:00:00','2019-04-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20530,'TK1512-19884',1,3977,0,'2019-04-18 00:00:00','2019-04-18 06:48:37','2019-04-18 00:00:00','2019-05-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20531,'TK1411-19885',1,3977,0,'2019-04-18 00:00:00','2019-04-18 06:48:37','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20532,'TK1411-19886',1,3977,0,'2019-04-18 00:00:00','2019-04-18 06:48:38','2019-10-29 22:00:00','2019-10-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20533,'TK1411-19887',1,3977,0,'2019-04-18 00:00:00','2019-04-18 06:48:38','2019-11-28 22:00:00','2019-11-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20534,'TK1411-19888',1,3977,0,'2019-04-18 00:00:00','2019-04-18 06:48:38','2019-12-29 22:00:00','2019-12-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20535,'TK1411-19889',1,3977,0,'2019-04-18 00:00:00','2019-04-18 06:48:38','2020-01-15 22:00:00','2020-01-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20536,'TK1411-19890',1,3978,0,'2019-04-18 00:00:00','2019-04-18 07:40:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20537,'TK1411-19891',1,3978,20538,'2019-04-18 00:00:00','2019-04-18 07:40:23',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20538,'TK1411-19892',1,3978,0,'2019-04-18 00:00:00','2019-05-02 14:57:35','2019-04-18 00:00:00','2019-05-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20539,'TK1512-19893',1,3978,0,'2019-04-18 00:00:00','2019-04-18 07:40:23','2019-04-18 00:00:00','2019-05-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20540,'TK1411-19894',1,3978,0,'2019-04-18 00:00:00','2019-04-18 07:40:23','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20541,'TK1411-19895',1,3978,0,'2019-04-18 00:00:00','2019-04-18 07:40:23','2019-10-29 22:00:00','2019-10-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20542,'TK1411-19896',1,3978,0,'2019-04-18 00:00:00','2019-04-18 07:40:23','2019-11-28 22:00:00','2019-11-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20543,'TK1411-19897',1,3978,0,'2019-04-18 00:00:00','2019-04-18 07:40:23','2019-12-29 22:00:00','2019-12-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20544,'TK1411-19898',1,3978,0,'2019-04-18 00:00:00','2019-04-18 07:40:23','2020-01-15 22:00:00','2020-01-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20545,'TK1411-19899',1,3979,0,'2019-04-18 00:00:00','2019-04-18 12:20:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20546,'TK1411-19900',1,3979,20547,'2019-04-18 00:00:00','2019-04-18 12:20:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20547,'TK1411-19901',1,3979,0,'2019-04-18 00:00:00','2019-04-18 12:20:04','2019-04-18 00:00:00','2019-05-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20548,'TK1512-19902',1,3979,0,'2019-04-18 00:00:00','2019-04-18 12:20:04','2019-04-18 00:00:00','2019-05-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20549,'TK1411-19903',1,3979,0,'2019-04-18 00:00:00','2019-04-18 12:20:04','2019-07-30 00:00:00','2019-07-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20550,'TK1411-19904',1,3979,0,'2019-04-18 00:00:00','2019-04-18 12:20:04','2019-10-29 22:00:00','2019-10-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20551,'TK1411-19905',1,3979,0,'2019-04-18 00:00:00','2019-04-18 12:20:04','2019-11-28 22:00:00','2019-11-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20552,'TK1411-19906',1,3979,0,'2019-04-18 00:00:00','2019-04-18 12:20:04','2019-12-29 22:00:00','2019-12-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20553,'TK1411-19907',1,3979,0,'2019-04-18 00:00:00','2019-04-18 12:20:04','2020-01-15 22:00:00','2020-01-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20554,'TK1411-19908',1,3980,0,'2019-04-19 00:00:00','2019-04-19 08:54:23',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20555,'TK1411-19909',1,3980,20556,'2019-04-19 00:00:00','2019-04-19 08:54:23',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20556,'TK1411-19910',1,3980,0,'2019-04-19 00:00:00','2019-04-19 08:54:50','2019-04-19 00:00:00','2019-04-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20557,'TK1512-19911',1,3980,0,'2019-04-19 00:00:00','2019-04-19 08:54:23','2019-04-19 00:00:00','2019-05-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20558,'TK1411-19912',1,3980,0,'2019-04-19 00:00:00','2019-04-19 08:54:23','2019-07-31 00:00:00','2019-07-31 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20559,'TK1411-19913',1,3980,0,'2019-04-19 00:00:00','2019-04-19 08:54:23','2019-10-30 22:00:00','2019-10-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20560,'TK1411-19914',1,3980,0,'2019-04-19 00:00:00','2019-04-19 08:54:23','2019-11-29 22:00:00','2019-11-29 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20561,'TK1411-19915',1,3980,0,'2019-04-19 00:00:00','2019-04-19 08:54:23','2019-12-30 22:00:00','2019-12-30 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20562,'TK1411-19916',1,3980,0,'2019-04-19 00:00:00','2019-04-19 08:54:23','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20563,'TK1411-19917',1,3981,0,'2019-04-23 00:00:00','2019-04-23 07:35:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20564,'TK1411-19918',1,3981,20565,'2019-04-23 00:00:00','2019-04-23 07:35:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20565,'TK1411-19919',1,3981,0,'2019-04-23 00:00:00','2019-04-24 07:21:39','2019-04-23 00:00:00','2019-04-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20566,'TK1512-19920',1,3981,0,'2019-04-23 00:00:00','2019-04-23 07:35:46','2019-04-23 00:00:00','2019-05-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20567,'TK1411-19921',1,3981,0,'2019-04-23 00:00:00','2019-04-23 07:35:46','2019-08-04 00:00:00','2019-08-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20568,'TK1411-19922',1,3981,0,'2019-04-23 00:00:00','2019-04-23 07:35:46','2019-11-03 22:00:00','2019-11-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20569,'TK1411-19923',1,3981,0,'2019-04-23 00:00:00','2019-04-23 07:35:46','2019-12-03 22:00:00','2019-12-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20570,'TK1411-19924',1,3981,0,'2019-04-23 00:00:00','2019-04-23 07:35:46','2020-01-03 22:00:00','2020-01-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20571,'TK1411-19925',1,3981,0,'2019-04-23 00:00:00','2019-04-23 07:35:46','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20572,'TK1411-19926',1,3982,0,'2019-04-23 00:00:00','2019-04-23 08:27:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20573,'TK1411-19927',1,3982,20574,'2019-04-23 00:00:00','2019-04-23 08:27:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20574,'TK1411-19928',1,3982,0,'2019-04-23 00:00:00','2019-04-24 07:20:38','2019-04-23 00:00:00','2019-04-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20575,'TK1512-19929',1,3982,0,'2019-04-23 00:00:00','2019-04-23 08:27:38','2019-04-23 00:00:00','2019-05-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20576,'TK1411-19930',1,3982,0,'2019-04-23 00:00:00','2019-04-23 08:27:38','2019-08-04 00:00:00','2019-08-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20577,'TK1411-19931',1,3982,0,'2019-04-23 00:00:00','2019-04-23 08:27:38','2019-11-03 22:00:00','2019-11-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20578,'TK1411-19932',1,3982,0,'2019-04-23 00:00:00','2019-04-23 08:27:38','2019-12-03 22:00:00','2019-12-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20579,'TK1411-19933',1,3982,0,'2019-04-23 00:00:00','2019-04-23 08:27:38','2020-01-03 22:00:00','2020-01-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20580,'TK1411-19934',1,3982,0,'2019-04-23 00:00:00','2019-04-23 08:27:38','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20581,'TK1411-19935',1,3983,0,'2019-04-23 00:00:00','2019-04-23 13:04:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20582,'TK1411-19936',1,3983,20583,'2019-04-23 00:00:00','2019-04-23 13:04:19',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20583,'TK1411-19937',1,3983,0,'2019-04-23 00:00:00','2019-04-23 13:04:19','2019-04-23 00:00:00','2019-05-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20584,'TK1512-19938',1,3983,0,'2019-04-23 00:00:00','2019-04-23 13:04:19','2019-04-23 00:00:00','2019-05-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20585,'TK1411-19939',1,3983,0,'2019-04-23 00:00:00','2019-04-23 13:04:19','2019-08-04 00:00:00','2019-08-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20586,'TK1411-19940',1,3983,0,'2019-04-23 00:00:00','2019-04-23 13:04:19','2019-11-03 22:00:00','2019-11-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20587,'TK1411-19941',1,3983,0,'2019-04-23 00:00:00','2019-04-23 13:04:19','2019-12-03 22:00:00','2019-12-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20588,'TK1411-19942',1,3983,0,'2019-04-23 00:00:00','2019-04-23 13:04:19','2020-01-03 22:00:00','2020-01-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20589,'TK1411-19943',1,3983,0,'2019-04-23 00:00:00','2019-04-23 13:04:19','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20590,'TK1411-19944',1,3984,0,'2019-04-23 00:00:00','2019-04-23 14:34:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20591,'TK1411-19945',1,3984,20592,'2019-04-23 00:00:00','2019-04-23 14:34:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20592,'TK1411-19946',1,3984,0,'2019-04-23 00:00:00','2019-04-23 14:34:54','2019-04-23 00:00:00','2019-05-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20593,'TK1512-19947',1,3984,0,'2019-04-23 00:00:00','2019-04-23 14:34:54','2019-04-23 00:00:00','2019-05-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20594,'TK1411-19948',1,3984,0,'2019-04-23 00:00:00','2019-04-23 14:34:54','2019-08-04 00:00:00','2019-08-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20595,'TK1411-19949',1,3984,0,'2019-04-23 00:00:00','2019-04-23 14:34:54','2019-11-03 22:00:00','2019-11-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20596,'TK1411-19950',1,3984,0,'2019-04-23 00:00:00','2019-04-23 14:34:54','2019-12-03 22:00:00','2019-12-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20597,'TK1411-19951',1,3984,0,'2019-04-23 00:00:00','2019-04-23 14:34:54','2020-01-03 22:00:00','2020-01-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20598,'TK1411-19952',1,3984,0,'2019-04-23 00:00:00','2019-04-23 14:34:54','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20599,'TK1411-19953',1,3985,0,'2019-04-24 00:00:00','2019-04-24 06:55:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20600,'TK1411-19954',1,3985,20601,'2019-04-24 00:00:00','2019-04-24 06:55:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20601,'TK1411-19955',1,3985,0,'2019-04-24 00:00:00','2019-04-24 06:56:01','2019-04-24 00:00:00','2019-04-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20602,'TK1512-19956',1,3985,0,'2019-04-24 00:00:00','2019-04-24 06:55:20','2019-04-24 00:00:00','2019-05-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20603,'TK1411-19957',1,3985,0,'2019-04-24 00:00:00','2019-04-24 06:55:20','2019-08-05 00:00:00','2019-08-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20604,'TK1411-19958',1,3985,0,'2019-04-24 00:00:00','2019-04-24 06:55:20','2019-11-04 22:00:00','2019-11-04 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20605,'TK1411-19959',1,3985,0,'2019-04-24 00:00:00','2019-04-24 06:55:20','2019-12-04 22:00:00','2019-12-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20606,'TK1411-19960',1,3985,0,'2019-04-24 00:00:00','2019-04-24 06:55:20','2020-01-04 22:00:00','2020-01-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20607,'TK1411-19961',1,3985,0,'2019-04-24 00:00:00','2019-04-24 06:55:20','2020-01-21 22:00:00','2020-01-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20608,'TK1411-19962',1,3986,0,'2019-04-24 00:00:00','2019-04-24 07:08:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20609,'TK1411-19963',1,3986,20610,'2019-04-24 00:00:00','2019-04-24 07:08:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20610,'TK1411-19964',1,3986,0,'2019-04-24 00:00:00','2019-04-24 07:08:32','2019-04-24 00:00:00','2019-04-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20611,'TK1512-19965',1,3986,0,'2019-04-24 00:00:00','2019-04-24 07:08:07','2019-04-24 00:00:00','2019-05-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20612,'TK1411-19966',1,3986,0,'2019-04-24 00:00:00','2019-04-24 07:08:07','2019-08-05 00:00:00','2019-08-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20613,'TK1411-19967',1,3986,0,'2019-04-24 00:00:00','2019-04-24 07:08:07','2019-11-04 22:00:00','2019-11-04 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20614,'TK1411-19968',1,3986,0,'2019-04-24 00:00:00','2019-04-24 07:08:07','2019-12-04 22:00:00','2019-12-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20615,'TK1411-19969',1,3986,0,'2019-04-24 00:00:00','2019-04-24 07:08:07','2020-01-04 22:00:00','2020-01-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20616,'TK1411-19970',1,3986,0,'2019-04-24 00:00:00','2019-04-24 07:08:07','2020-01-21 22:00:00','2020-01-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20617,'TK1411-19971',1,3987,0,'2019-04-24 00:00:00','2019-04-24 07:22:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20618,'TK1411-19972',1,3987,20619,'2019-04-24 00:00:00','2019-04-24 07:22:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20619,'TK1411-19973',1,3987,0,'2019-04-24 00:00:00','2019-04-25 11:40:52','2019-04-24 00:00:00','2019-04-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20620,'TK1512-19974',1,3987,0,'2019-04-24 00:00:00','2019-04-24 07:22:20','2019-04-24 00:00:00','2019-05-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20621,'TK1411-19975',1,3987,0,'2019-04-24 00:00:00','2019-04-24 07:22:20','2019-08-05 00:00:00','2019-08-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20622,'TK1411-19976',1,3987,0,'2019-04-24 00:00:00','2019-04-24 07:22:20','2019-11-04 22:00:00','2019-11-04 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20623,'TK1411-19977',1,3987,0,'2019-04-24 00:00:00','2019-04-24 07:22:20','2019-12-04 22:00:00','2019-12-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20624,'TK1411-19978',1,3987,0,'2019-04-24 00:00:00','2019-04-24 07:22:20','2020-01-04 22:00:00','2020-01-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20625,'TK1411-19979',1,3987,0,'2019-04-24 00:00:00','2019-04-24 07:22:20','2020-01-21 22:00:00','2020-01-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20626,'TK1411-19980',1,3988,0,'2019-04-25 00:00:00','2019-04-25 08:06:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20627,'TK1411-19981',1,3988,20628,'2019-04-25 00:00:00','2019-04-25 08:06:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20628,'TK1411-19982',1,3988,0,'2019-04-25 00:00:00','2019-04-25 08:06:06','2019-04-25 00:00:00','2019-05-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20629,'TK1512-19983',1,3988,0,'2019-04-25 00:00:00','2019-04-25 08:06:06','2019-04-25 00:00:00','2019-05-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20630,'TK1411-19984',1,3988,0,'2019-04-25 00:00:00','2019-04-25 08:06:07','2019-08-06 00:00:00','2019-08-06 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20631,'TK1411-19985',1,3988,0,'2019-04-25 00:00:00','2019-04-25 08:06:07','2019-11-05 22:00:00','2019-11-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20632,'TK1411-19986',1,3988,0,'2019-04-25 00:00:00','2019-04-25 08:06:07','2019-12-05 22:00:00','2019-12-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20633,'TK1411-19987',1,3988,0,'2019-04-25 00:00:00','2019-04-25 08:06:07','2020-01-05 22:00:00','2020-01-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20634,'TK1411-19988',1,3988,0,'2019-04-25 00:00:00','2019-04-25 08:06:07','2020-01-22 22:00:00','2020-01-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,13,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20635,'TK1411-19989',1,3989,0,'2019-04-25 00:00:00','2019-04-25 15:24:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20636,'TK1411-19990',1,3989,20637,'2019-04-25 00:00:00','2019-04-25 15:24:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20637,'TK1411-19991',1,3989,0,'2019-04-25 00:00:00','2019-04-25 15:24:18','2019-04-25 00:00:00','2019-05-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20638,'TK1512-19992',1,3989,0,'2019-04-25 00:00:00','2019-04-25 15:24:18','2019-04-25 00:00:00','2019-05-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20639,'TK1411-19993',1,3989,0,'2019-04-25 00:00:00','2019-04-25 15:24:18','2019-08-06 00:00:00','2019-08-06 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20640,'TK1411-19994',1,3989,0,'2019-04-25 00:00:00','2019-04-25 15:24:18','2019-11-05 22:00:00','2019-11-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20641,'TK1411-19995',1,3989,0,'2019-04-25 00:00:00','2019-04-25 15:24:18','2019-12-05 22:00:00','2019-12-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20642,'TK1411-19996',1,3989,0,'2019-04-25 00:00:00','2019-04-25 15:24:18','2020-01-05 22:00:00','2020-01-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20643,'TK1411-19997',1,3989,0,'2019-04-25 00:00:00','2019-04-25 15:24:18','2020-01-22 22:00:00','2020-01-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20644,'TK1411-19998',1,3990,0,'2019-04-26 00:00:00','2019-04-26 06:56:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20645,'TK1411-19999',1,3990,20646,'2019-04-26 00:00:00','2019-04-26 06:56:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20646,'TK1411-20000',1,3990,0,'2019-04-26 00:00:00','2019-05-03 08:26:31','2019-04-26 00:00:00','2019-05-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20647,'TK1512-20001',1,3990,0,'2019-04-26 00:00:00','2019-04-26 06:56:49','2019-04-26 00:00:00','2019-05-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20648,'TK1411-20002',1,3990,0,'2019-04-26 00:00:00','2019-04-26 06:56:49','2019-08-07 00:00:00','2019-08-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20649,'TK1411-20003',1,3990,0,'2019-04-26 00:00:00','2019-04-26 06:56:49','2019-11-06 22:00:00','2019-11-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20650,'TK1411-20004',1,3990,0,'2019-04-26 00:00:00','2019-04-26 06:56:49','2019-12-06 22:00:00','2019-12-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20651,'TK1411-20005',1,3990,0,'2019-04-26 00:00:00','2019-04-26 06:56:49','2020-01-06 22:00:00','2020-01-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20652,'TK1411-20006',1,3990,0,'2019-04-26 00:00:00','2019-04-26 06:56:49','2020-01-23 22:00:00','2020-01-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20653,'TK1411-20007',1,3991,0,'2019-04-26 00:00:00','2019-04-26 07:01:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20654,'TK1411-20008',1,3991,20655,'2019-04-26 00:00:00','2019-04-26 07:01:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20655,'TK1411-20009',1,3991,0,'2019-04-26 00:00:00','2019-04-26 07:02:10','2019-04-26 00:00:00','2019-05-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20656,'TK1512-20010',1,3991,0,'2019-04-26 00:00:00','2019-04-26 07:01:49','2019-04-26 00:00:00','2019-05-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20657,'TK1411-20011',1,3991,0,'2019-04-26 00:00:00','2019-04-26 07:01:49','2019-08-07 00:00:00','2019-08-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20658,'TK1411-20012',1,3991,0,'2019-04-26 00:00:00','2019-04-26 07:01:49','2019-11-06 22:00:00','2019-11-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20659,'TK1411-20013',1,3991,0,'2019-04-26 00:00:00','2019-04-26 07:01:49','2019-12-06 22:00:00','2019-12-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20660,'TK1411-20014',1,3991,0,'2019-04-26 00:00:00','2019-04-26 07:01:49','2020-01-06 22:00:00','2020-01-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20661,'TK1411-20015',1,3991,0,'2019-04-26 00:00:00','2019-04-26 07:01:49','2020-01-23 22:00:00','2020-01-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20662,'TK1411-20016',1,3992,0,'2019-04-30 00:00:00','2019-04-30 09:20:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20663,'TK1411-20017',1,3992,20664,'2019-04-30 00:00:00','2019-04-30 09:20:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20664,'TK1411-20018',1,3992,0,'2019-04-30 00:00:00','2019-04-30 09:21:01','2019-04-30 00:00:00','2019-05-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20665,'TK1512-20019',1,3992,0,'2019-04-30 00:00:00','2019-04-30 09:20:37','2019-04-30 00:00:00','2019-05-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20666,'TK1411-20020',1,3992,0,'2019-04-30 00:00:00','2019-04-30 09:20:37','2019-08-11 00:00:00','2019-08-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20667,'TK1411-20021',1,3992,0,'2019-04-30 00:00:00','2019-04-30 09:20:37','2019-11-10 22:00:00','2019-11-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20668,'TK1411-20022',1,3992,0,'2019-04-30 00:00:00','2019-04-30 09:20:37','2019-12-10 22:00:00','2019-12-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20669,'TK1411-20023',1,3992,0,'2019-04-30 00:00:00','2019-04-30 09:20:37','2020-01-10 22:00:00','2020-01-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20670,'TK1411-20024',1,3992,0,'2019-04-30 00:00:00','2019-04-30 09:20:37','2020-01-27 22:00:00','2020-01-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20671,'TK1411-20025',1,3993,0,'2019-04-30 00:00:00','2019-04-30 14:24:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20672,'TK1411-20026',1,3993,20673,'2019-04-30 00:00:00','2019-04-30 14:24:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20673,'TK1411-20027',1,3993,0,'2019-04-30 00:00:00','2019-04-30 14:25:14','2019-04-30 00:00:00','2019-05-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20674,'TK1512-20028',1,3993,0,'2019-04-30 00:00:00','2019-04-30 14:24:47','2019-04-30 00:00:00','2019-05-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20675,'TK1411-20029',1,3993,0,'2019-04-30 00:00:00','2019-04-30 14:24:47','2019-08-11 00:00:00','2019-08-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20676,'TK1411-20030',1,3993,0,'2019-04-30 00:00:00','2019-04-30 14:24:47','2019-11-10 22:00:00','2019-11-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20677,'TK1411-20031',1,3993,0,'2019-04-30 00:00:00','2019-04-30 14:24:47','2019-12-10 22:00:00','2019-12-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20678,'TK1411-20032',1,3993,0,'2019-04-30 00:00:00','2019-04-30 14:24:47','2020-01-10 22:00:00','2020-01-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20679,'TK1411-20033',1,3993,0,'2019-04-30 00:00:00','2019-04-30 14:24:47','2020-01-27 22:00:00','2020-01-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20680,'TK1411-20034',1,3994,0,'2019-05-06 00:00:00','2019-05-06 06:45:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20681,'TK1411-20035',1,3994,20682,'2019-05-06 00:00:00','2019-05-06 06:45:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20682,'TK1411-20036',1,3994,0,'2019-05-06 00:00:00','2019-05-06 13:00:56','2019-05-06 00:00:00','2019-05-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20683,'TK1512-20037',1,3994,0,'2019-05-06 00:00:00','2019-05-06 06:45:13','2019-05-06 00:00:00','2019-05-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20684,'TK1411-20038',1,3994,0,'2019-05-06 00:00:00','2019-05-06 06:45:13','2019-08-17 00:00:00','2019-08-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20685,'TK1411-20039',1,3994,0,'2019-05-06 00:00:00','2019-05-06 06:45:13','2019-11-16 22:00:00','2019-11-16 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20686,'TK1411-20040',1,3994,0,'2019-05-06 00:00:00','2019-05-06 06:45:13','2019-12-16 22:00:00','2019-12-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20687,'TK1411-20041',1,3994,0,'2019-05-06 00:00:00','2019-05-06 06:45:13','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20688,'TK1411-20042',1,3994,0,'2019-05-06 00:00:00','2019-05-06 06:45:13','2020-02-02 22:00:00','2020-02-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20689,'TK1411-20043',1,3995,0,'2019-05-06 00:00:00','2019-05-06 12:43:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20690,'TK1411-20044',1,3995,20691,'2019-05-06 00:00:00','2019-05-06 12:43:26',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20691,'TK1411-20045',1,3995,0,'2019-05-06 00:00:00','2019-05-06 12:43:48','2019-05-06 00:00:00','2019-05-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20692,'TK1512-20046',1,3995,0,'2019-05-06 00:00:00','2019-05-06 12:43:26','2019-05-06 00:00:00','2019-05-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20693,'TK1411-20047',1,3995,0,'2019-05-06 00:00:00','2019-05-06 12:43:26','2019-08-17 00:00:00','2019-08-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20694,'TK1411-20048',1,3995,0,'2019-05-06 00:00:00','2019-05-06 12:43:26','2019-11-16 22:00:00','2019-11-16 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20695,'TK1411-20049',1,3995,0,'2019-05-06 00:00:00','2019-05-06 12:43:26','2019-12-16 22:00:00','2019-12-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20696,'TK1411-20050',1,3995,0,'2019-05-06 00:00:00','2019-05-06 12:43:26','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20697,'TK1411-20051',1,3995,0,'2019-05-06 00:00:00','2019-05-06 12:43:26','2020-02-02 22:00:00','2020-02-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20698,'TK1411-20052',1,3996,0,'2019-05-06 00:00:00','2019-05-06 13:07:42',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20699,'TK1411-20053',1,3996,20700,'2019-05-06 00:00:00','2019-05-06 13:07:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20700,'TK1411-20054',1,3996,0,'2019-05-06 00:00:00','2019-05-06 13:08:18','2019-05-06 00:00:00','2019-05-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20701,'TK1512-20055',1,3996,0,'2019-05-06 00:00:00','2019-05-06 13:07:42','2019-05-06 00:00:00','2019-05-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20702,'TK1411-20056',1,3996,0,'2019-05-06 00:00:00','2019-05-06 13:07:42','2019-08-17 00:00:00','2019-08-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20703,'TK1411-20057',1,3996,0,'2019-05-06 00:00:00','2019-05-06 13:07:42','2019-11-16 22:00:00','2019-11-16 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20704,'TK1411-20058',1,3996,0,'2019-05-06 00:00:00','2019-05-06 13:07:42','2019-12-16 22:00:00','2019-12-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20705,'TK1411-20059',1,3996,0,'2019-05-06 00:00:00','2019-05-06 13:07:42','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20706,'TK1411-20060',1,3996,0,'2019-05-06 00:00:00','2019-05-06 13:07:42','2020-02-02 22:00:00','2020-02-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20707,'TK1411-20061',1,3997,0,'2019-05-07 00:00:00','2019-05-07 09:54:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20708,'TK1411-20062',1,3997,20709,'2019-05-07 00:00:00','2019-05-07 09:54:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20709,'TK1411-20063',1,3997,0,'2019-05-07 00:00:00','2019-05-07 09:55:13','2019-05-07 00:00:00','2019-05-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20710,'TK1512-20064',1,3997,0,'2019-05-07 00:00:00','2019-05-07 09:54:25','2019-05-07 00:00:00','2019-05-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20711,'TK1411-20065',1,3997,0,'2019-05-07 00:00:00','2019-05-07 09:54:25','2019-08-18 00:00:00','2019-08-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20712,'TK1411-20066',1,3997,0,'2019-05-07 00:00:00','2019-05-07 09:54:25','2019-11-17 22:00:00','2019-11-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20713,'TK1411-20067',1,3997,0,'2019-05-07 00:00:00','2019-05-07 09:54:25','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20714,'TK1411-20068',1,3997,0,'2019-05-07 00:00:00','2019-05-07 09:54:25','2020-01-17 22:00:00','2020-01-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20715,'TK1411-20069',1,3997,0,'2019-05-07 00:00:00','2019-05-07 09:54:25','2020-02-03 22:00:00','2020-02-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20716,'TK1411-20070',1,3998,0,'2019-05-07 00:00:00','2019-05-07 12:46:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20717,'TK1411-20071',1,3998,20718,'2019-05-07 00:00:00','2019-05-07 12:46:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20718,'TK1411-20072',1,3998,0,'2019-05-07 00:00:00','2019-05-07 12:46:47','2019-05-07 00:00:00','2019-05-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20719,'TK1512-20073',1,3998,0,'2019-05-07 00:00:00','2019-05-07 12:46:48','2019-05-07 00:00:00','2019-05-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20720,'TK1411-20074',1,3998,0,'2019-05-07 00:00:00','2019-05-07 12:46:48','2019-08-18 00:00:00','2019-08-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20721,'TK1411-20075',1,3998,0,'2019-05-07 00:00:00','2019-05-07 12:46:48','2019-11-17 22:00:00','2019-11-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20722,'TK1411-20076',1,3998,0,'2019-05-07 00:00:00','2019-05-07 12:46:48','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20723,'TK1411-20077',1,3998,0,'2019-05-07 00:00:00','2019-05-07 12:46:48','2020-01-17 22:00:00','2020-01-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20724,'TK1411-20078',1,3998,0,'2019-05-07 00:00:00','2019-05-07 12:46:48','2020-02-03 22:00:00','2020-02-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20725,'TK1411-20079',1,3999,0,'2019-05-07 00:00:00','2019-05-07 12:59:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20726,'TK1411-20080',1,3999,20727,'2019-05-07 00:00:00','2019-05-07 12:59:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20727,'TK1411-20081',1,3999,0,'2019-05-07 00:00:00','2019-05-07 12:59:27','2019-05-07 00:00:00','2019-05-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20728,'TK1512-20082',1,3999,0,'2019-05-07 00:00:00','2019-05-07 12:59:27','2019-05-07 00:00:00','2019-05-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20729,'TK1411-20083',1,3999,0,'2019-05-07 00:00:00','2019-05-07 12:59:27','2019-08-18 00:00:00','2019-08-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20730,'TK1411-20084',1,3999,0,'2019-05-07 00:00:00','2019-05-07 12:59:27','2019-11-17 22:00:00','2019-11-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20731,'TK1411-20085',1,3999,0,'2019-05-07 00:00:00','2019-05-07 12:59:27','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20732,'TK1411-20086',1,3999,0,'2019-05-07 00:00:00','2019-05-07 12:59:27','2020-01-17 22:00:00','2020-01-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20733,'TK1411-20087',1,3999,0,'2019-05-07 00:00:00','2019-05-07 12:59:27','2020-02-03 22:00:00','2020-02-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20734,'TK1411-20088',1,4000,0,'2019-05-07 00:00:00','2019-05-07 13:26:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20735,'TK1411-20089',1,4000,20736,'2019-05-07 00:00:00','2019-05-07 13:26:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20736,'TK1411-20090',1,4000,0,'2019-05-07 00:00:00','2019-05-07 13:26:51','2019-05-07 00:00:00','2019-05-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20737,'TK1512-20091',1,4000,0,'2019-05-07 00:00:00','2019-05-07 13:26:51','2019-05-07 00:00:00','2019-05-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20738,'TK1411-20092',1,4000,0,'2019-05-07 00:00:00','2019-05-07 13:26:51','2019-08-18 00:00:00','2019-08-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20739,'TK1411-20093',1,4000,0,'2019-05-07 00:00:00','2019-05-07 13:26:51','2019-11-17 22:00:00','2019-11-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20740,'TK1411-20094',1,4000,0,'2019-05-07 00:00:00','2019-05-07 13:26:51','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20741,'TK1411-20095',1,4000,0,'2019-05-07 00:00:00','2019-05-07 13:26:51','2020-01-17 22:00:00','2020-01-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20742,'TK1411-20096',1,4000,0,'2019-05-07 00:00:00','2019-05-07 13:26:51','2020-02-03 22:00:00','2020-02-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20743,'TK1411-20097',1,4001,0,'2019-05-09 00:00:00','2019-05-09 13:17:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20744,'TK1411-20098',1,4001,20745,'2019-05-09 00:00:00','2019-05-09 13:17:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20745,'TK1411-20099',1,4001,0,'2019-05-09 00:00:00','2019-05-24 12:49:36','2019-05-09 00:00:00','2019-05-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20746,'TK1512-20100',1,4001,0,'2019-05-09 00:00:00','2019-05-09 13:17:18','2019-05-09 00:00:00','2019-05-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20747,'TK1411-20101',1,4001,0,'2019-05-09 00:00:00','2019-05-09 13:17:18','2019-08-20 00:00:00','2019-08-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20748,'TK1411-20102',1,4001,0,'2019-05-09 00:00:00','2019-05-09 13:17:18','2019-11-19 22:00:00','2019-11-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20749,'TK1411-20103',1,4001,0,'2019-05-09 00:00:00','2019-05-09 13:17:18','2019-12-19 22:00:00','2019-12-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20750,'TK1411-20104',1,4001,0,'2019-05-09 00:00:00','2019-05-09 13:17:18','2020-01-19 22:00:00','2020-01-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20751,'TK1411-20105',1,4001,0,'2019-05-09 00:00:00','2019-05-09 13:17:18','2020-02-05 22:00:00','2020-02-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20752,'TK1411-20106',1,4002,0,'2019-05-10 00:00:00','2019-05-10 07:09:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20753,'TK1411-20107',1,4002,20754,'2019-05-10 00:00:00','2019-05-10 07:09:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20754,'TK1411-20108',1,4002,0,'2019-05-10 00:00:00','2019-05-13 09:30:29','2019-05-10 00:00:00','2019-05-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20755,'TK1512-20109',1,4002,0,'2019-05-10 00:00:00','2019-05-10 07:09:49','2019-05-10 00:00:00','2019-05-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20756,'TK1411-20110',1,4002,0,'2019-05-10 00:00:00','2019-05-10 07:09:49','2019-08-21 00:00:00','2019-08-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20757,'TK1411-20111',1,4002,0,'2019-05-10 00:00:00','2019-05-10 07:09:49','2019-11-20 22:00:00','2019-11-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20758,'TK1411-20112',1,4002,0,'2019-05-10 00:00:00','2019-05-10 07:09:49','2019-12-20 22:00:00','2019-12-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20759,'TK1411-20113',1,4002,0,'2019-05-10 00:00:00','2019-05-10 07:09:49','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20760,'TK1411-20114',1,4002,0,'2019-05-10 00:00:00','2019-05-10 07:09:49','2020-02-06 22:00:00','2020-02-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20761,'TK1411-20115',1,4003,0,'2019-05-10 00:00:00','2019-05-10 07:35:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20762,'TK1411-20116',1,4003,20763,'2019-05-10 00:00:00','2019-05-10 07:35:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20763,'TK1411-20117',1,4003,0,'2019-05-10 00:00:00','2019-05-10 07:36:16','2019-05-10 00:00:00','2019-05-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20764,'TK1512-20118',1,4003,0,'2019-05-10 00:00:00','2019-05-10 07:35:53','2019-05-10 00:00:00','2019-05-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20765,'TK1411-20119',1,4003,0,'2019-05-10 00:00:00','2019-05-10 07:35:53','2019-08-21 00:00:00','2019-08-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20766,'TK1411-20120',1,4003,0,'2019-05-10 00:00:00','2019-05-10 07:35:53','2019-11-20 22:00:00','2019-11-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20767,'TK1411-20121',1,4003,0,'2019-05-10 00:00:00','2019-05-10 07:35:53','2019-12-20 22:00:00','2019-12-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20768,'TK1411-20122',1,4003,0,'2019-05-10 00:00:00','2019-05-10 07:35:53','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20769,'TK1411-20123',1,4003,0,'2019-05-10 00:00:00','2019-05-10 07:35:53','2020-02-06 22:00:00','2020-02-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20770,'TK1411-20124',1,4004,0,'2019-05-10 00:00:00','2019-05-10 07:39:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20771,'TK1411-20125',1,4004,20772,'2019-05-10 00:00:00','2019-05-10 07:39:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20772,'TK1411-20126',1,4004,0,'2019-05-10 00:00:00','2019-05-13 14:36:43','2019-05-10 00:00:00','2019-05-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20773,'TK1512-20127',1,4004,0,'2019-05-10 00:00:00','2019-05-10 07:39:17','2019-05-10 00:00:00','2019-05-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20774,'TK1411-20128',1,4004,0,'2019-05-10 00:00:00','2019-05-10 07:39:17','2019-08-21 00:00:00','2019-08-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20775,'TK1411-20129',1,4004,0,'2019-05-10 00:00:00','2019-05-10 07:39:17','2019-11-20 22:00:00','2019-11-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20776,'TK1411-20130',1,4004,0,'2019-05-10 00:00:00','2019-05-10 07:39:17','2019-12-20 22:00:00','2019-12-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20777,'TK1411-20131',1,4004,0,'2019-05-10 00:00:00','2019-05-10 07:39:17','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20778,'TK1411-20132',1,4004,0,'2019-05-10 00:00:00','2019-05-10 07:39:17','2020-02-06 22:00:00','2020-02-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20779,'TK1411-20133',1,4005,0,'2019-05-10 00:00:00','2019-05-10 08:40:39',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20780,'TK1411-20134',1,4005,20781,'2019-05-10 00:00:00','2019-05-10 08:40:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20781,'TK1411-20135',1,4005,0,'2019-05-10 00:00:00','2019-05-10 08:41:08','2019-05-10 00:00:00','2019-05-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20782,'TK1512-20136',1,4005,0,'2019-05-10 00:00:00','2019-05-10 08:40:39','2019-05-10 00:00:00','2019-05-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20783,'TK1411-20137',1,4005,0,'2019-05-10 00:00:00','2019-05-10 08:40:39','2019-08-21 00:00:00','2019-08-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20784,'TK1411-20138',1,4005,0,'2019-05-10 00:00:00','2019-05-10 08:40:39','2019-11-20 22:00:00','2019-11-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20785,'TK1411-20139',1,4005,0,'2019-05-10 00:00:00','2019-05-10 08:40:39','2019-12-20 22:00:00','2019-12-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20786,'TK1411-20140',1,4005,0,'2019-05-10 00:00:00','2019-05-10 08:40:39','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20787,'TK1411-20141',1,4005,0,'2019-05-10 00:00:00','2019-05-10 08:40:39','2020-02-06 22:00:00','2020-02-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20788,'TK1411-20142',1,4006,0,'2019-05-10 00:00:00','2019-05-10 09:30:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20789,'TK1411-20143',1,4006,20790,'2019-05-10 00:00:00','2019-05-10 09:30:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20790,'TK1411-20144',1,4006,0,'2019-05-10 00:00:00','2019-05-10 09:31:44','2019-05-10 00:00:00','2019-05-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20791,'TK1512-20145',1,4006,0,'2019-05-10 00:00:00','2019-05-10 09:30:53','2019-05-10 00:00:00','2019-05-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20792,'TK1411-20146',1,4006,0,'2019-05-10 00:00:00','2019-05-10 09:30:53','2019-08-21 00:00:00','2019-08-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20793,'TK1411-20147',1,4006,0,'2019-05-10 00:00:00','2019-05-10 09:30:53','2019-11-20 22:00:00','2019-11-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20794,'TK1411-20148',1,4006,0,'2019-05-10 00:00:00','2019-05-10 09:30:54','2019-12-20 22:00:00','2019-12-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20795,'TK1411-20149',1,4006,0,'2019-05-10 00:00:00','2019-05-10 09:30:54','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20796,'TK1411-20150',1,4006,0,'2019-05-10 00:00:00','2019-05-10 09:30:54','2020-02-06 22:00:00','2020-02-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20797,'TK1411-20151',1,4007,0,'2019-05-10 00:00:00','2019-05-10 12:02:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20798,'TK1411-20152',1,4007,20799,'2019-05-10 00:00:00','2019-05-10 12:02:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20799,'TK1411-20153',1,4007,0,'2019-05-10 00:00:00','2019-05-14 12:36:21','2019-05-10 00:00:00','2019-05-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20800,'TK1512-20154',1,4007,0,'2019-05-10 00:00:00','2019-05-10 12:02:12','2019-05-10 00:00:00','2019-05-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20801,'TK1411-20155',1,4007,0,'2019-05-10 00:00:00','2019-05-10 12:02:12','2019-08-21 00:00:00','2019-08-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20802,'TK1411-20156',1,4007,0,'2019-05-10 00:00:00','2019-05-10 12:02:12','2019-11-20 22:00:00','2019-11-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20803,'TK1411-20157',1,4007,0,'2019-05-10 00:00:00','2019-05-10 12:02:12','2019-12-20 22:00:00','2019-12-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20804,'TK1411-20158',1,4007,0,'2019-05-10 00:00:00','2019-05-10 12:02:12','2020-01-20 22:00:00','2020-01-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20805,'TK1411-20159',1,4007,0,'2019-05-10 00:00:00','2019-05-10 12:02:12','2020-02-06 22:00:00','2020-02-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20806,'TK1411-20160',1,4008,0,'2019-05-13 00:00:00','2019-05-13 10:07:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20807,'TK1411-20161',1,4008,20808,'2019-05-13 00:00:00','2019-05-13 10:07:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20808,'TK1411-20162',1,4008,0,'2019-05-13 00:00:00','2019-05-16 09:17:42','2019-05-13 00:00:00','2019-05-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20809,'TK1512-20163',1,4008,0,'2019-05-13 00:00:00','2019-05-13 10:07:11','2019-05-13 00:00:00','2019-05-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20810,'TK1411-20164',1,4008,0,'2019-05-13 00:00:00','2019-05-13 10:07:11','2019-08-24 00:00:00','2019-08-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20811,'TK1411-20165',1,4008,0,'2019-05-13 00:00:00','2019-05-13 10:07:11','2019-11-23 22:00:00','2019-11-23 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20812,'TK1411-20166',1,4008,0,'2019-05-13 00:00:00','2019-05-13 10:07:11','2019-12-23 22:00:00','2019-12-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20813,'TK1411-20167',1,4008,0,'2019-05-13 00:00:00','2019-05-13 10:07:11','2020-01-23 22:00:00','2020-01-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20814,'TK1411-20168',1,4008,0,'2019-05-13 00:00:00','2019-05-13 10:07:11','2020-02-09 22:00:00','2020-02-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20815,'TK1411-20169',1,4009,0,'2019-05-14 00:00:00','2019-05-14 06:59:35',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20816,'TK1411-20170',1,4009,20817,'2019-05-14 00:00:00','2019-05-14 06:59:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20817,'TK1411-20171',1,4009,0,'2019-05-14 00:00:00','2019-05-15 07:10:11','2019-05-14 00:00:00','2019-05-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20818,'TK1512-20172',1,4009,0,'2019-05-14 00:00:00','2019-05-14 06:59:35','2019-05-14 00:00:00','2019-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20819,'TK1411-20173',1,4009,0,'2019-05-14 00:00:00','2019-05-14 06:59:35','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20820,'TK1411-20174',1,4009,0,'2019-05-14 00:00:00','2019-05-14 06:59:36','2019-11-24 22:00:00','2019-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20821,'TK1411-20175',1,4009,0,'2019-05-14 00:00:00','2019-05-14 06:59:36','2019-12-24 22:00:00','2019-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20822,'TK1411-20176',1,4009,0,'2019-05-14 00:00:00','2019-05-14 06:59:36','2020-01-24 22:00:00','2020-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20823,'TK1411-20177',1,4009,0,'2019-05-14 00:00:00','2019-05-14 06:59:36','2020-02-10 22:00:00','2020-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20824,'TK1411-20178',1,4010,0,'2019-05-14 00:00:00','2019-05-14 07:02:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20825,'TK1411-20179',1,4010,20826,'2019-05-14 00:00:00','2019-05-14 07:02:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20826,'TK1411-20180',1,4010,0,'2019-05-14 00:00:00','2019-05-14 07:02:55','2019-05-14 00:00:00','2019-05-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20827,'TK1512-20181',1,4010,0,'2019-05-14 00:00:00','2019-05-14 07:02:32','2019-05-14 00:00:00','2019-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20828,'TK1411-20182',1,4010,0,'2019-05-14 00:00:00','2019-05-14 07:02:32','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20829,'TK1411-20183',1,4010,0,'2019-05-14 00:00:00','2019-05-14 07:02:32','2019-11-24 22:00:00','2019-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20830,'TK1411-20184',1,4010,0,'2019-05-14 00:00:00','2019-05-14 07:02:32','2019-12-24 22:00:00','2019-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20831,'TK1411-20185',1,4010,0,'2019-05-14 00:00:00','2019-05-14 07:02:32','2020-01-24 22:00:00','2020-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20832,'TK1411-20186',1,4010,0,'2019-05-14 00:00:00','2019-05-14 07:02:32','2020-02-10 22:00:00','2020-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20833,'TK1411-20187',1,4011,0,'2019-05-14 00:00:00','2019-05-14 07:21:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20834,'TK1411-20188',1,4011,20835,'2019-05-14 00:00:00','2019-05-14 07:21:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20835,'TK1411-20189',1,4011,0,'2019-05-14 00:00:00','2019-05-14 07:21:48','2019-05-14 00:00:00','2019-05-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20836,'TK1512-20190',1,4011,0,'2019-05-14 00:00:00','2019-05-14 07:21:14','2019-05-14 00:00:00','2019-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20837,'TK1411-20191',1,4011,0,'2019-05-14 00:00:00','2019-05-14 07:21:14','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20838,'TK1411-20192',1,4011,0,'2019-05-14 00:00:00','2019-05-14 07:21:14','2019-11-24 22:00:00','2019-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20839,'TK1411-20193',1,4011,0,'2019-05-14 00:00:00','2019-05-14 07:21:14','2019-12-24 22:00:00','2019-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20840,'TK1411-20194',1,4011,0,'2019-05-14 00:00:00','2019-05-14 07:21:14','2020-01-24 22:00:00','2020-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20841,'TK1411-20195',1,4011,0,'2019-05-14 00:00:00','2019-05-14 07:21:14','2020-02-10 22:00:00','2020-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20842,'TK1411-20196',1,4012,0,'2019-05-14 00:00:00','2019-05-14 08:06:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20843,'TK1411-20197',1,4012,20844,'2019-05-14 00:00:00','2019-05-14 08:06:57',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20844,'TK1411-20198',1,4012,0,'2019-05-14 00:00:00','2019-05-20 12:18:26','2019-05-14 00:00:00','2019-05-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20845,'TK1512-20199',1,4012,0,'2019-05-14 00:00:00','2019-05-14 08:06:56','2019-05-14 00:00:00','2019-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20846,'TK1411-20200',1,4012,0,'2019-05-14 00:00:00','2019-05-14 08:06:56','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20847,'TK1411-20201',1,4012,0,'2019-05-14 00:00:00','2019-05-14 08:06:56','2019-11-24 22:00:00','2019-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20848,'TK1411-20202',1,4012,0,'2019-05-14 00:00:00','2019-05-14 08:06:56','2019-12-24 22:00:00','2019-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20849,'TK1411-20203',1,4012,0,'2019-05-14 00:00:00','2019-05-14 08:06:57','2020-01-24 22:00:00','2020-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20850,'TK1411-20204',1,4012,0,'2019-05-14 00:00:00','2019-05-14 08:06:57','2020-02-10 22:00:00','2020-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20851,'TK1411-20205',1,4013,0,'2019-05-14 00:00:00','2019-05-14 13:38:15',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20852,'TK1411-20206',1,4013,20853,'2019-05-14 00:00:00','2019-05-14 13:38:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20853,'TK1411-20207',1,4013,0,'2019-05-14 00:00:00','2019-05-14 13:38:43','2019-05-14 00:00:00','2019-05-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20854,'TK1512-20208',1,4013,0,'2019-05-14 00:00:00','2019-05-14 13:38:15','2019-05-14 00:00:00','2019-05-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20855,'TK1411-20209',1,4013,0,'2019-05-14 00:00:00','2019-05-14 13:38:15','2019-08-25 00:00:00','2019-08-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20856,'TK1411-20210',1,4013,0,'2019-05-14 00:00:00','2019-05-14 13:38:15','2019-11-24 22:00:00','2019-11-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20857,'TK1411-20211',1,4013,0,'2019-05-14 00:00:00','2019-05-14 13:38:15','2019-12-24 22:00:00','2019-12-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20858,'TK1411-20212',1,4013,0,'2019-05-14 00:00:00','2019-05-14 13:38:15','2020-01-24 22:00:00','2020-01-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20859,'TK1411-20213',1,4013,0,'2019-05-14 00:00:00','2019-05-14 13:38:15','2020-02-10 22:00:00','2020-02-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20860,'TK1411-20214',1,4014,0,'2019-05-15 00:00:00','2019-05-15 07:53:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20861,'TK1411-20215',1,4014,20862,'2019-05-15 00:00:00','2019-05-15 07:53:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20862,'TK1411-20216',1,4014,0,'2019-05-15 00:00:00','2019-05-15 07:53:47','2019-05-15 00:00:00','2019-05-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20863,'TK1512-20217',1,4014,0,'2019-05-15 00:00:00','2019-05-15 07:53:47','2019-05-15 00:00:00','2019-05-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20864,'TK1411-20218',1,4014,0,'2019-05-15 00:00:00','2019-05-15 07:53:47','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20865,'TK1411-20219',1,4014,0,'2019-05-15 00:00:00','2019-05-15 07:53:47','2019-11-25 22:00:00','2019-11-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20866,'TK1411-20220',1,4014,0,'2019-05-15 00:00:00','2019-05-15 07:53:47','2019-12-25 22:00:00','2019-12-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20867,'TK1411-20221',1,4014,0,'2019-05-15 00:00:00','2019-05-15 07:53:47','2020-01-25 22:00:00','2020-01-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20868,'TK1411-20222',1,4014,0,'2019-05-15 00:00:00','2019-05-15 07:53:47','2020-02-11 22:00:00','2020-02-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20869,'TK1411-20223',1,4015,0,'2019-05-15 00:00:00','2019-05-15 11:59:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20870,'TK1411-20224',1,4015,20871,'2019-05-15 00:00:00','2019-05-15 11:59:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20871,'TK1411-20225',1,4015,0,'2019-05-15 00:00:00','2019-05-20 12:26:13','2019-05-15 00:00:00','2019-05-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20872,'TK1512-20226',1,4015,0,'2019-05-15 00:00:00','2019-05-15 11:59:33','2019-05-15 00:00:00','2019-05-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20873,'TK1411-20227',1,4015,0,'2019-05-15 00:00:00','2019-05-15 11:59:33','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20874,'TK1411-20228',1,4015,0,'2019-05-15 00:00:00','2019-05-15 11:59:33','2019-11-25 22:00:00','2019-11-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20875,'TK1411-20229',1,4015,0,'2019-05-15 00:00:00','2019-05-15 11:59:33','2019-12-25 22:00:00','2019-12-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20876,'TK1411-20230',1,4015,0,'2019-05-15 00:00:00','2019-05-15 11:59:34','2020-01-25 22:00:00','2020-01-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20877,'TK1411-20231',1,4015,0,'2019-05-15 00:00:00','2019-05-15 11:59:34','2020-02-11 22:00:00','2020-02-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20878,'TK1411-20232',1,4016,0,'2019-05-15 00:00:00','2019-05-15 15:05:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20879,'TK1411-20233',1,4016,20880,'2019-05-15 00:00:00','2019-05-15 15:05:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20880,'TK1411-20234',1,4016,0,'2019-05-15 00:00:00','2019-05-15 15:05:29','2019-05-15 00:00:00','2019-05-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20881,'TK1512-20235',1,4016,0,'2019-05-15 00:00:00','2019-05-15 15:05:29','2019-05-15 00:00:00','2019-05-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20882,'TK1411-20236',1,4016,0,'2019-05-15 00:00:00','2019-05-15 15:05:29','2019-08-26 00:00:00','2019-08-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20883,'TK1411-20237',1,4016,0,'2019-05-15 00:00:00','2019-05-15 15:05:29','2019-11-25 22:00:00','2019-11-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20884,'TK1411-20238',1,4016,0,'2019-05-15 00:00:00','2019-05-15 15:05:29','2019-12-25 22:00:00','2019-12-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20885,'TK1411-20239',1,4016,0,'2019-05-15 00:00:00','2019-05-15 15:05:29','2020-01-25 22:00:00','2020-01-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20886,'TK1411-20240',1,4016,0,'2019-05-15 00:00:00','2019-05-15 15:05:29','2020-02-11 22:00:00','2020-02-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20887,'TK1411-20241',1,4017,0,'2019-05-20 00:00:00','2019-05-20 14:12:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20888,'TK1411-20242',1,4017,20889,'2019-05-20 00:00:00','2019-05-20 14:12:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20889,'TK1411-20243',1,4017,0,'2019-05-20 00:00:00','2019-05-21 15:16:27','2019-05-20 00:00:00','2019-05-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20890,'TK1512-20244',1,4017,0,'2019-05-20 00:00:00','2019-05-20 14:12:34','2019-05-20 00:00:00','2019-06-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20891,'TK1411-20245',1,4017,0,'2019-05-20 00:00:00','2019-05-20 14:12:34','2019-08-31 00:00:00','2019-08-31 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20892,'TK1411-20246',1,4017,0,'2019-05-20 00:00:00','2019-05-20 14:12:34','2019-11-30 22:00:00','2019-11-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20893,'TK1411-20247',1,4017,0,'2019-05-20 00:00:00','2019-05-20 14:12:34','2019-12-30 22:00:00','2019-12-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20894,'TK1411-20248',1,4017,0,'2019-05-20 00:00:00','2019-05-20 14:12:34','2020-01-30 22:00:00','2020-01-30 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20895,'TK1411-20249',1,4017,0,'2019-05-20 00:00:00','2019-05-20 14:12:34','2020-02-16 22:00:00','2020-02-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20896,'TK1411-20250',1,4018,0,'2019-05-21 00:00:00','2019-05-21 07:26:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20897,'TK1411-20251',1,4018,20898,'2019-05-21 00:00:00','2019-05-21 07:26:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20898,'TK1411-20252',1,4018,0,'2019-05-21 00:00:00','2019-05-21 07:27:04','2019-05-21 00:00:00','2019-05-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20899,'TK1512-20253',1,4018,0,'2019-05-21 00:00:00','2019-05-21 07:26:01','2019-05-21 00:00:00','2019-06-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20900,'TK1411-20254',1,4018,0,'2019-05-21 00:00:00','2019-05-21 07:26:01','2019-09-01 00:00:00','2019-09-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20901,'TK1411-20255',1,4018,0,'2019-05-21 00:00:00','2019-05-21 07:26:01','2019-12-01 22:00:00','2019-12-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20902,'TK1411-20256',1,4018,0,'2019-05-21 00:00:00','2019-05-21 07:26:01','2019-12-31 22:00:00','2019-12-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20903,'TK1411-20257',1,4018,0,'2019-05-21 00:00:00','2019-05-21 07:26:01','2020-01-31 22:00:00','2020-01-31 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20904,'TK1411-20258',1,4018,0,'2019-05-21 00:00:00','2019-05-21 07:26:01','2020-02-17 22:00:00','2020-02-17 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20905,'TK1411-20259',1,4019,0,'2019-05-21 00:00:00','2019-05-21 09:09:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20906,'TK1411-20260',1,4019,20907,'2019-05-21 00:00:00','2019-05-21 09:09:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20907,'TK1411-20261',1,4019,0,'2019-05-21 00:00:00','2019-05-21 09:09:52','2019-05-21 00:00:00','2019-05-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20908,'TK1512-20262',1,4019,0,'2019-05-21 00:00:00','2019-05-21 09:09:14','2019-05-21 00:00:00','2019-06-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20909,'TK1411-20263',1,4019,0,'2019-05-21 00:00:00','2019-05-21 09:09:14','2019-09-01 00:00:00','2019-09-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20910,'TK1411-20264',1,4019,0,'2019-05-21 00:00:00','2019-05-21 09:09:14','2019-12-01 22:00:00','2019-12-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20911,'TK1411-20265',1,4019,0,'2019-05-21 00:00:00','2019-05-21 09:09:14','2019-12-31 22:00:00','2019-12-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20912,'TK1411-20266',1,4019,0,'2019-05-21 00:00:00','2019-05-21 09:09:14','2020-01-31 22:00:00','2020-01-31 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20913,'TK1411-20267',1,4019,0,'2019-05-21 00:00:00','2019-05-21 09:09:14','2020-02-17 22:00:00','2020-02-17 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20914,'TK1411-20268',1,4020,0,'2019-05-21 00:00:00','2019-05-21 14:12:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20915,'TK1411-20269',1,4020,20916,'2019-05-21 00:00:00','2019-05-21 14:12:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20916,'TK1411-20270',1,4020,0,'2019-05-21 00:00:00','2019-05-22 09:01:24','2019-05-21 00:00:00','2019-05-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20917,'TK1512-20271',1,4020,0,'2019-05-21 00:00:00','2019-05-21 14:12:28','2019-05-21 00:00:00','2019-06-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20918,'TK1411-20272',1,4020,0,'2019-05-21 00:00:00','2019-05-21 14:12:28','2019-09-01 00:00:00','2019-09-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20919,'TK1411-20273',1,4020,0,'2019-05-21 00:00:00','2019-05-21 14:12:29','2019-12-01 22:00:00','2019-12-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20920,'TK1411-20274',1,4020,0,'2019-05-21 00:00:00','2019-05-21 14:12:29','2019-12-31 22:00:00','2019-12-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20921,'TK1411-20275',1,4020,0,'2019-05-21 00:00:00','2019-05-21 14:12:29','2020-01-31 22:00:00','2020-01-31 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20922,'TK1411-20276',1,4020,0,'2019-05-21 00:00:00','2019-05-21 14:12:29','2020-02-17 22:00:00','2020-02-17 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20923,'TK1411-20277',1,4021,0,'2019-05-22 00:00:00','2019-05-22 09:40:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20924,'TK1411-20278',1,4021,20925,'2019-05-22 00:00:00','2019-05-22 09:40:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20925,'TK1411-20279',1,4021,0,'2019-05-22 00:00:00','2019-05-22 09:40:37','2019-05-22 00:00:00','2019-06-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20926,'TK1512-20280',1,4021,0,'2019-05-22 00:00:00','2019-05-22 09:40:37','2019-05-22 00:00:00','2019-06-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20927,'TK1411-20281',1,4021,0,'2019-05-22 00:00:00','2019-05-22 09:40:37','2019-09-02 00:00:00','2019-09-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20928,'TK1411-20282',1,4021,0,'2019-05-22 00:00:00','2019-05-22 09:40:37','2019-12-02 22:00:00','2019-12-02 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20929,'TK1411-20283',1,4021,0,'2019-05-22 00:00:00','2019-05-22 09:40:37','2020-01-01 22:00:00','2020-01-01 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20930,'TK1411-20284',1,4021,0,'2019-05-22 00:00:00','2019-05-22 09:40:37','2020-02-01 22:00:00','2020-02-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20931,'TK1411-20285',1,4021,0,'2019-05-22 00:00:00','2019-05-22 09:40:37','2020-02-18 22:00:00','2020-02-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,2,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20932,'TK1411-20286',1,4022,0,'2019-05-23 00:00:00','2019-05-23 07:25:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20933,'TK1411-20287',1,4022,20934,'2019-05-23 00:00:00','2019-05-23 07:25:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20934,'TK1411-20288',1,4022,0,'2019-05-23 00:00:00','2019-05-27 14:03:18','2019-05-23 00:00:00','2019-05-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20935,'TK1512-20289',1,4022,0,'2019-05-23 00:00:00','2019-05-23 07:25:31','2019-05-23 00:00:00','2019-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20936,'TK1411-20290',1,4022,0,'2019-05-23 00:00:00','2019-05-23 07:25:31','2019-09-03 00:00:00','2019-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20937,'TK1411-20291',1,4022,0,'2019-05-23 00:00:00','2019-05-23 07:25:31','2019-12-03 22:00:00','2019-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20938,'TK1411-20292',1,4022,0,'2019-05-23 00:00:00','2019-05-23 07:25:31','2020-01-02 22:00:00','2020-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20939,'TK1411-20293',1,4022,0,'2019-05-23 00:00:00','2019-05-23 07:25:31','2020-02-02 22:00:00','2020-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20940,'TK1411-20294',1,4022,0,'2019-05-23 00:00:00','2019-05-23 07:25:31','2020-02-19 22:00:00','2020-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20941,'TK1411-20295',1,4023,0,'2019-05-23 00:00:00','2019-05-23 12:30:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20942,'TK1411-20296',1,4023,20943,'2019-05-23 00:00:00','2019-05-23 12:30:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20943,'TK1411-20297',1,4023,0,'2019-05-23 00:00:00','2019-05-23 12:31:25','2019-05-23 00:00:00','2019-05-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20944,'TK1512-20298',1,4023,0,'2019-05-23 00:00:00','2019-05-23 12:30:21','2019-05-23 00:00:00','2019-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20945,'TK1411-20299',1,4023,0,'2019-05-23 00:00:00','2019-05-23 12:30:21','2019-09-03 00:00:00','2019-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20946,'TK1411-20300',1,4023,0,'2019-05-23 00:00:00','2019-05-23 12:30:21','2019-12-03 22:00:00','2019-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20947,'TK1411-20301',1,4023,0,'2019-05-23 00:00:00','2019-05-23 12:30:21','2020-01-02 22:00:00','2020-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20948,'TK1411-20302',1,4023,0,'2019-05-23 00:00:00','2019-05-23 12:30:21','2020-02-02 22:00:00','2020-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20949,'TK1411-20303',1,4023,0,'2019-05-23 00:00:00','2019-05-23 12:30:21','2020-02-19 22:00:00','2020-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20950,'TK1411-20304',1,4024,0,'2019-05-23 00:00:00','2019-05-23 13:07:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20951,'TK1411-20305',1,4024,20952,'2019-05-23 00:00:00','2019-05-23 13:07:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20952,'TK1411-20306',1,4024,0,'2019-05-23 00:00:00','2019-05-28 08:51:58','2019-05-23 00:00:00','2019-05-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20953,'TK1512-20307',1,4024,0,'2019-05-23 00:00:00','2019-05-23 13:07:20','2019-05-23 00:00:00','2019-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20954,'TK1411-20308',1,4024,0,'2019-05-23 00:00:00','2019-05-23 13:07:20','2019-09-03 00:00:00','2019-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20955,'TK1411-20309',1,4024,0,'2019-05-23 00:00:00','2019-05-23 13:07:20','2019-12-03 22:00:00','2019-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20956,'TK1411-20310',1,4024,0,'2019-05-23 00:00:00','2019-05-23 13:07:20','2020-01-02 22:00:00','2020-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20957,'TK1411-20311',1,4024,0,'2019-05-23 00:00:00','2019-05-23 13:07:20','2020-02-02 22:00:00','2020-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20958,'TK1411-20312',1,4024,0,'2019-05-23 00:00:00','2019-05-23 13:07:20','2020-02-19 22:00:00','2020-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20959,'TK1411-20313',1,4025,0,'2019-05-27 00:00:00','2019-05-27 07:47:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20960,'TK1411-20314',1,4025,20961,'2019-05-27 00:00:00','2019-05-27 07:47:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20961,'TK1411-20315',1,4025,0,'2019-05-27 00:00:00','2019-05-29 12:59:21','2019-05-27 00:00:00','2019-05-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20962,'TK1512-20316',1,4025,0,'2019-05-27 00:00:00','2019-05-27 07:47:26','2019-05-27 00:00:00','2019-06-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20963,'TK1411-20317',1,4025,0,'2019-05-27 00:00:00','2019-05-27 07:47:26','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20964,'TK1411-20318',1,4025,0,'2019-05-27 00:00:00','2019-05-27 07:47:26','2019-12-07 22:00:00','2019-12-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20965,'TK1411-20319',1,4025,0,'2019-05-27 00:00:00','2019-05-27 07:47:27','2020-01-06 22:00:00','2020-01-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20966,'TK1411-20320',1,4025,0,'2019-05-27 00:00:00','2019-05-27 07:47:27','2020-02-06 22:00:00','2020-02-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20967,'TK1411-20321',1,4025,0,'2019-05-27 00:00:00','2019-05-27 07:47:27','2020-02-23 22:00:00','2020-02-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20968,'TK1411-20322',1,4026,0,'2019-05-27 00:00:00','2019-05-27 08:51:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20969,'TK1411-20323',1,4026,20970,'2019-05-27 00:00:00','2019-05-27 08:51:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20970,'TK1411-20324',1,4026,0,'2019-05-27 00:00:00','2019-05-27 08:51:32','2019-05-27 00:00:00','2019-05-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20971,'TK1512-20325',1,4026,0,'2019-05-27 00:00:00','2019-05-27 08:51:09','2019-05-27 00:00:00','2019-06-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20972,'TK1411-20326',1,4026,0,'2019-05-27 00:00:00','2019-05-27 08:51:09','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20973,'TK1411-20327',1,4026,0,'2019-05-27 00:00:00','2019-05-27 08:51:09','2019-12-07 22:00:00','2019-12-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20974,'TK1411-20328',1,4026,0,'2019-05-27 00:00:00','2019-05-27 08:51:09','2020-01-06 22:00:00','2020-01-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20975,'TK1411-20329',1,4026,0,'2019-05-27 00:00:00','2019-05-27 08:51:09','2020-02-06 22:00:00','2020-02-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20976,'TK1411-20330',1,4026,0,'2019-05-27 00:00:00','2019-05-27 08:51:09','2020-02-23 22:00:00','2020-02-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20977,'TK1411-20331',1,4027,0,'2019-05-27 00:00:00','2019-05-27 14:53:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20978,'TK1411-20332',1,4027,20979,'2019-05-27 00:00:00','2019-05-27 14:53:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20979,'TK1411-20333',1,4027,0,'2019-05-27 00:00:00','2019-05-27 14:53:35','2019-05-27 00:00:00','2019-05-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20980,'TK1512-20334',1,4027,0,'2019-05-27 00:00:00','2019-05-27 14:53:09','2019-05-27 00:00:00','2019-06-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20981,'TK1411-20335',1,4027,0,'2019-05-27 00:00:00','2019-05-27 14:53:09','2019-09-07 00:00:00','2019-09-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20982,'TK1411-20336',1,4027,0,'2019-05-27 00:00:00','2019-05-27 14:53:09','2019-12-07 22:00:00','2019-12-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20983,'TK1411-20337',1,4027,0,'2019-05-27 00:00:00','2019-05-27 14:53:09','2020-01-06 22:00:00','2020-01-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20984,'TK1411-20338',1,4027,0,'2019-05-27 00:00:00','2019-05-27 14:53:09','2020-02-06 22:00:00','2020-02-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20985,'TK1411-20339',1,4027,0,'2019-05-27 00:00:00','2019-05-27 14:53:09','2020-02-23 22:00:00','2020-02-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20986,'TK1411-20340',1,4028,0,'2019-05-28 00:00:00','2019-05-28 07:12:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20987,'TK1411-20341',1,4028,20988,'2019-05-28 00:00:00','2019-05-28 07:12:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20988,'TK1411-20342',1,4028,0,'2019-05-28 00:00:00','2019-06-03 14:42:13','2019-05-28 00:00:00','2019-06-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20989,'TK1512-20343',1,4028,0,'2019-05-28 00:00:00','2019-05-28 07:12:14','2019-05-28 00:00:00','2019-06-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20990,'TK1411-20344',1,4028,0,'2019-05-28 00:00:00','2019-05-28 07:12:14','2019-09-08 00:00:00','2019-09-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20991,'TK1411-20345',1,4028,0,'2019-05-28 00:00:00','2019-05-28 07:12:14','2019-12-08 22:00:00','2019-12-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20992,'TK1411-20346',1,4028,0,'2019-05-28 00:00:00','2019-05-28 07:12:14','2020-01-07 22:00:00','2020-01-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20993,'TK1411-20347',1,4028,0,'2019-05-28 00:00:00','2019-05-28 07:12:14','2020-02-07 22:00:00','2020-02-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20994,'TK1411-20348',1,4028,0,'2019-05-28 00:00:00','2019-05-28 07:12:14','2020-02-24 22:00:00','2020-02-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20995,'TK1411-20349',1,4029,0,'2019-05-28 00:00:00','2019-05-28 11:47:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20996,'TK1411-20350',1,4029,20997,'2019-05-28 00:00:00','2019-05-28 11:47:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20997,'TK1411-20351',1,4029,0,'2019-05-28 00:00:00','2019-05-28 11:48:46','2019-05-28 00:00:00','2019-05-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20998,'TK1512-20352',1,4029,0,'2019-05-28 00:00:00','2019-05-28 11:47:27','2019-05-28 00:00:00','2019-06-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(20999,'TK1411-20353',1,4029,0,'2019-05-28 00:00:00','2019-05-28 11:47:27','2019-09-08 00:00:00','2019-09-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21000,'TK1411-20354',1,4029,0,'2019-05-28 00:00:00','2019-05-28 11:47:27','2019-12-08 22:00:00','2019-12-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21001,'TK1411-20355',1,4029,0,'2019-05-28 00:00:00','2019-05-28 11:47:27','2020-01-07 22:00:00','2020-01-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21002,'TK1411-20356',1,4029,0,'2019-05-28 00:00:00','2019-05-28 11:47:27','2020-02-07 22:00:00','2020-02-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21003,'TK1411-20357',1,4029,0,'2019-05-28 00:00:00','2019-05-28 11:47:27','2020-02-24 22:00:00','2020-02-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21004,'TK1411-20358',1,4030,0,'2019-05-28 00:00:00','2019-05-28 12:12:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21005,'TK1411-20359',1,4030,21006,'2019-05-28 00:00:00','2019-05-28 12:12:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21006,'TK1411-20360',1,4030,0,'2019-05-28 00:00:00','2019-05-28 12:12:10','2019-05-28 00:00:00','2019-06-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21007,'TK1512-20361',1,4030,0,'2019-05-28 00:00:00','2019-05-28 12:12:10','2019-05-28 00:00:00','2019-06-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21008,'TK1411-20362',1,4030,0,'2019-05-28 00:00:00','2019-05-28 12:12:10','2019-09-08 00:00:00','2019-09-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21009,'TK1411-20363',1,4030,0,'2019-05-28 00:00:00','2019-05-28 12:12:10','2019-12-08 22:00:00','2019-12-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21010,'TK1411-20364',1,4030,0,'2019-05-28 00:00:00','2019-05-28 12:12:10','2020-01-07 22:00:00','2020-01-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21011,'TK1411-20365',1,4030,0,'2019-05-28 00:00:00','2019-05-28 12:12:10','2020-02-07 22:00:00','2020-02-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21012,'TK1411-20366',1,4030,0,'2019-05-28 00:00:00','2019-05-28 12:12:10','2020-02-24 22:00:00','2020-02-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21013,'TK1411-20367',1,4031,0,'2019-05-29 00:00:00','2019-05-29 06:55:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21014,'TK1411-20368',1,4031,21015,'2019-05-29 00:00:00','2019-05-29 06:55:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21015,'TK1411-20369',1,4031,0,'2019-05-29 00:00:00','2019-06-04 12:39:27','2019-05-29 00:00:00','2019-06-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21016,'TK1512-20370',1,4031,0,'2019-05-29 00:00:00','2019-05-29 06:55:26','2019-05-29 00:00:00','2019-06-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21017,'TK1411-20371',1,4031,0,'2019-05-29 00:00:00','2019-05-29 06:55:26','2019-09-09 00:00:00','2019-09-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21018,'TK1411-20372',1,4031,0,'2019-05-29 00:00:00','2019-05-29 06:55:26','2019-12-09 22:00:00','2019-12-09 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21019,'TK1411-20373',1,4031,0,'2019-05-29 00:00:00','2019-05-29 06:55:26','2020-01-08 22:00:00','2020-01-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21020,'TK1411-20374',1,4031,0,'2019-05-29 00:00:00','2019-05-29 06:55:26','2020-02-08 22:00:00','2020-02-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21021,'TK1411-20375',1,4031,0,'2019-05-29 00:00:00','2019-05-29 06:55:26','2020-02-25 22:00:00','2020-02-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21022,'TK1411-20376',1,4032,0,'2019-05-29 00:00:00','2019-05-29 07:03:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21023,'TK1411-20377',1,4032,21024,'2019-05-29 00:00:00','2019-05-29 07:03:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21024,'TK1411-20378',1,4032,0,'2019-05-29 00:00:00','2019-05-29 07:04:14','2019-05-29 00:00:00','2019-06-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21025,'TK1512-20379',1,4032,0,'2019-05-29 00:00:00','2019-05-29 07:03:06','2019-05-29 00:00:00','2019-06-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21026,'TK1411-20380',1,4032,0,'2019-05-29 00:00:00','2019-05-29 07:03:06','2019-09-09 00:00:00','2019-09-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21027,'TK1411-20381',1,4032,0,'2019-05-29 00:00:00','2019-05-29 07:03:06','2019-12-09 22:00:00','2019-12-09 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21028,'TK1411-20382',1,4032,0,'2019-05-29 00:00:00','2019-05-29 07:03:06','2020-01-08 22:00:00','2020-01-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21029,'TK1411-20383',1,4032,0,'2019-05-29 00:00:00','2019-05-29 07:03:06','2020-02-08 22:00:00','2020-02-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21030,'TK1411-20384',1,4032,0,'2019-05-29 00:00:00','2019-05-29 07:03:06','2020-02-25 22:00:00','2020-02-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21031,'TK1411-20385',1,4033,0,'2019-05-29 00:00:00','2019-05-29 13:43:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21032,'TK1411-20386',1,4033,21033,'2019-05-29 00:00:00','2019-05-29 13:43:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21033,'TK1411-20387',1,4033,0,'2019-05-29 00:00:00','2019-05-29 13:44:24','2019-05-29 00:00:00','2019-06-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21034,'TK1512-20388',1,4033,0,'2019-05-29 00:00:00','2019-05-29 13:43:59','2019-05-29 00:00:00','2019-06-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21035,'TK1411-20389',1,4033,0,'2019-05-29 00:00:00','2019-05-29 13:43:59','2019-09-09 00:00:00','2019-09-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21036,'TK1411-20390',1,4033,0,'2019-05-29 00:00:00','2019-05-29 13:43:59','2019-12-09 22:00:00','2019-12-09 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21037,'TK1411-20391',1,4033,0,'2019-05-29 00:00:00','2019-05-29 13:43:59','2020-01-08 22:00:00','2020-01-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21038,'TK1411-20392',1,4033,0,'2019-05-29 00:00:00','2019-05-29 13:43:59','2020-02-08 22:00:00','2020-02-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21039,'TK1411-20393',1,4033,0,'2019-05-29 00:00:00','2019-05-29 13:43:59','2020-02-25 22:00:00','2020-02-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21040,'TK1411-20394',1,4034,0,'2019-06-03 00:00:00','2019-06-03 11:48:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21041,'TK1411-20395',1,4034,21042,'2019-06-03 00:00:00','2019-06-03 11:48:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21042,'TK1411-20396',1,4034,0,'2019-06-03 00:00:00','2019-06-05 09:27:26','2019-06-03 00:00:00','2019-06-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21043,'TK1512-20397',1,4034,0,'2019-06-03 00:00:00','2019-06-03 11:48:30','2019-06-03 00:00:00','2019-06-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21044,'TK1411-20398',1,4034,0,'2019-06-03 00:00:00','2019-06-03 11:48:30','2019-09-14 00:00:00','2019-09-14 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21045,'TK1411-20399',1,4034,0,'2019-06-03 00:00:00','2019-06-03 11:48:30','2019-12-14 22:00:00','2019-12-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21046,'TK1411-20400',1,4034,0,'2019-06-03 00:00:00','2019-06-03 11:48:30','2020-01-13 22:00:00','2020-01-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21047,'TK1411-20401',1,4034,0,'2019-06-03 00:00:00','2019-06-03 11:48:30','2020-02-13 22:00:00','2020-02-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21048,'TK1411-20402',1,4034,0,'2019-06-03 00:00:00','2019-06-03 11:48:30','2020-03-01 22:00:00','2020-03-01 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21049,'TK1411-20403',1,4035,0,'2019-06-03 00:00:00','2019-06-03 14:09:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21050,'TK1411-20404',1,4035,21051,'2019-06-03 00:00:00','2019-06-03 14:09:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21051,'TK1411-20405',1,4035,0,'2019-06-03 00:00:00','2019-06-06 07:23:45','2019-06-03 00:00:00','2019-06-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21052,'TK1512-20406',1,4035,0,'2019-06-03 00:00:00','2019-06-03 14:09:58','2019-06-03 00:00:00','2019-06-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21053,'TK1411-20407',1,4035,0,'2019-06-03 00:00:00','2019-06-03 14:09:58','2019-09-14 00:00:00','2019-09-14 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21054,'TK1411-20408',1,4035,0,'2019-06-03 00:00:00','2019-06-03 14:09:58','2019-12-14 22:00:00','2019-12-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21055,'TK1411-20409',1,4035,0,'2019-06-03 00:00:00','2019-06-03 14:09:58','2020-01-13 22:00:00','2020-01-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21056,'TK1411-20410',1,4035,0,'2019-06-03 00:00:00','2019-06-03 14:09:58','2020-02-13 22:00:00','2020-02-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21057,'TK1411-20411',1,4035,0,'2019-06-03 00:00:00','2019-06-03 14:09:58','2020-03-01 22:00:00','2020-03-01 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21058,'TK1411-20412',1,4036,0,'2019-06-05 00:00:00','2019-06-05 06:58:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21059,'TK1411-20413',1,4036,21060,'2019-06-05 00:00:00','2019-06-05 06:58:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21060,'TK1411-20414',1,4036,0,'2019-06-05 00:00:00','2019-06-05 06:58:56','2019-06-05 00:00:00','2019-06-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21061,'TK1512-20415',1,4036,0,'2019-06-05 00:00:00','2019-06-05 06:58:15','2019-06-05 00:00:00','2019-06-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21062,'TK1411-20416',1,4036,0,'2019-06-05 00:00:00','2019-06-05 06:58:15','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21063,'TK1411-20417',1,4036,0,'2019-06-05 00:00:00','2019-06-05 06:58:15','2019-12-16 22:00:00','2019-12-16 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21064,'TK1411-20418',1,4036,0,'2019-06-05 00:00:00','2019-06-05 06:58:15','2020-01-15 22:00:00','2020-01-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21065,'TK1411-20419',1,4036,0,'2019-06-05 00:00:00','2019-06-05 06:58:15','2020-02-15 22:00:00','2020-02-15 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21066,'TK1411-20420',1,4036,0,'2019-06-05 00:00:00','2019-06-05 06:58:15','2020-03-03 22:00:00','2020-03-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21067,'TK1411-20421',1,4037,0,'2019-06-05 00:00:00','2019-06-05 08:23:07',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21068,'TK1411-20422',1,4037,21069,'2019-06-05 00:00:00','2019-06-05 08:23:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21069,'TK1411-20423',1,4037,0,'2019-06-05 00:00:00','2019-06-07 14:34:59','2019-06-05 00:00:00','2019-06-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21070,'TK1512-20424',1,4037,0,'2019-06-05 00:00:00','2019-06-05 08:23:07','2019-06-05 00:00:00','2019-06-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21071,'TK1411-20425',1,4037,0,'2019-06-05 00:00:00','2019-06-05 08:23:07','2019-09-16 00:00:00','2019-09-16 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21072,'TK1411-20426',1,4037,0,'2019-06-05 00:00:00','2019-06-05 08:23:07','2019-12-16 22:00:00','2019-12-16 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21073,'TK1411-20427',1,4037,0,'2019-06-05 00:00:00','2019-06-05 08:23:07','2020-01-15 22:00:00','2020-01-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21074,'TK1411-20428',1,4037,0,'2019-06-05 00:00:00','2019-06-05 08:23:07','2020-02-15 22:00:00','2020-02-15 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21075,'TK1411-20429',1,4037,0,'2019-06-05 00:00:00','2019-06-05 08:23:07','2020-03-03 22:00:00','2020-03-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21076,'TK1411-20430',1,4038,0,'2019-06-06 00:00:00','2019-06-06 06:55:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21077,'TK1411-20431',1,4038,21078,'2019-06-06 00:00:00','2019-06-06 06:55:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21078,'TK1411-20432',1,4038,0,'2019-06-06 00:00:00','2019-06-06 06:56:40','2019-06-06 00:00:00','2019-06-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21079,'TK1512-20433',1,4038,0,'2019-06-06 00:00:00','2019-06-06 06:55:50','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21080,'TK1411-20434',1,4038,0,'2019-06-06 00:00:00','2019-06-06 06:55:50','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21081,'TK1411-20435',1,4038,0,'2019-06-06 00:00:00','2019-06-06 06:55:50','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21082,'TK1411-20436',1,4038,0,'2019-06-06 00:00:00','2019-06-06 06:55:50','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21083,'TK1411-20437',1,4038,0,'2019-06-06 00:00:00','2019-06-06 06:55:50','2020-02-16 22:00:00','2020-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21084,'TK1411-20438',1,4038,0,'2019-06-06 00:00:00','2019-06-06 06:55:50','2020-03-04 22:00:00','2020-03-04 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21085,'TK1411-20439',1,4039,0,'2019-06-06 00:00:00','2019-06-06 08:30:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21086,'TK1411-20440',1,4039,21087,'2019-06-06 00:00:00','2019-06-06 08:30:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21087,'TK1411-20441',1,4039,0,'2019-06-06 00:00:00','2019-06-06 08:30:31','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21088,'TK1512-20442',1,4039,0,'2019-06-06 00:00:00','2019-06-06 08:30:31','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21089,'TK1411-20443',1,4039,0,'2019-06-06 00:00:00','2019-06-06 08:30:31','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21090,'TK1411-20444',1,4039,0,'2019-06-06 00:00:00','2019-06-06 08:30:31','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21091,'TK1411-20445',1,4039,0,'2019-06-06 00:00:00','2019-06-06 08:30:32','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21092,'TK1411-20446',1,4039,0,'2019-06-06 00:00:00','2019-06-06 08:30:32','2020-02-16 22:00:00','2020-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21093,'TK1411-20447',1,4039,0,'2019-06-06 00:00:00','2019-06-06 08:30:32','2020-03-04 22:00:00','2020-03-04 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21094,'TK1411-20448',1,4040,0,'2019-06-06 00:00:00','2019-06-06 08:38:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21095,'TK1411-20449',1,4040,21096,'2019-06-06 00:00:00','2019-06-06 08:38:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21096,'TK1411-20450',1,4040,0,'2019-06-06 00:00:00','2019-06-06 08:38:54','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21097,'TK1512-20451',1,4040,0,'2019-06-06 00:00:00','2019-06-06 08:38:54','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21098,'TK1411-20452',1,4040,0,'2019-06-06 00:00:00','2019-06-06 08:38:54','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21099,'TK1411-20453',1,4040,0,'2019-06-06 00:00:00','2019-06-06 08:38:54','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21100,'TK1411-20454',1,4040,0,'2019-06-06 00:00:00','2019-06-06 08:38:54','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21101,'TK1411-20455',1,4040,0,'2019-06-06 00:00:00','2019-06-06 08:38:54','2020-02-16 22:00:00','2020-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21102,'TK1411-20456',1,4040,0,'2019-06-06 00:00:00','2019-06-06 08:38:54','2020-03-04 22:00:00','2020-03-04 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21103,'TK1411-20457',1,4041,0,'2019-06-06 00:00:00','2019-06-06 08:45:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21104,'TK1411-20458',1,4041,21105,'2019-06-06 00:00:00','2019-06-06 08:45:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21105,'TK1411-20459',1,4041,0,'2019-06-06 00:00:00','2019-06-06 08:45:34','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21106,'TK1512-20460',1,4041,0,'2019-06-06 00:00:00','2019-06-06 08:45:34','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21107,'TK1411-20461',1,4041,0,'2019-06-06 00:00:00','2019-06-06 08:45:35','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21108,'TK1411-20462',1,4041,0,'2019-06-06 00:00:00','2019-06-06 08:45:35','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21109,'TK1411-20463',1,4041,0,'2019-06-06 00:00:00','2019-06-06 08:45:35','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21110,'TK1411-20464',1,4041,0,'2019-06-06 00:00:00','2019-06-06 08:45:35','2020-02-16 22:00:00','2020-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21111,'TK1411-20465',1,4041,0,'2019-06-06 00:00:00','2019-06-06 08:45:35','2020-03-04 22:00:00','2020-03-04 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21112,'TK1411-20466',1,4042,0,'2019-06-06 00:00:00','2019-06-06 08:52:35',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21113,'TK1411-20467',1,4042,21114,'2019-06-06 00:00:00','2019-06-06 08:52:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21114,'TK1411-20468',1,4042,0,'2019-06-06 00:00:00','2019-06-06 08:52:36','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21115,'TK1512-20469',1,4042,0,'2019-06-06 00:00:00','2019-06-06 08:52:36','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21116,'TK1411-20470',1,4042,0,'2019-06-06 00:00:00','2019-06-06 08:52:36','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21117,'TK1411-20471',1,4042,0,'2019-06-06 00:00:00','2019-06-06 08:52:36','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21118,'TK1411-20472',1,4042,0,'2019-06-06 00:00:00','2019-06-06 08:52:36','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21119,'TK1411-20473',1,4042,0,'2019-06-06 00:00:00','2019-06-06 08:52:36','2020-02-16 22:00:00','2020-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21120,'TK1411-20474',1,4042,0,'2019-06-06 00:00:00','2019-06-06 08:52:36','2020-03-04 22:00:00','2020-03-04 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21121,'TK1411-20475',1,4043,0,'2019-06-06 00:00:00','2019-06-06 09:14:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21122,'TK1411-20476',1,4043,21123,'2019-06-06 00:00:00','2019-06-06 09:14:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21123,'TK1411-20477',1,4043,0,'2019-06-06 00:00:00','2019-06-12 12:27:27','2019-06-06 00:00:00','2019-06-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21124,'TK1512-20478',1,4043,0,'2019-06-06 00:00:00','2019-06-06 09:14:37','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21125,'TK1411-20479',1,4043,0,'2019-06-06 00:00:00','2019-06-06 09:14:37','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21126,'TK1411-20480',1,4043,0,'2019-06-06 00:00:00','2019-06-06 09:14:37','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21127,'TK1411-20481',1,4043,0,'2019-06-06 00:00:00','2019-06-06 09:14:37','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21128,'TK1411-20482',1,4043,0,'2019-06-06 00:00:00','2019-06-06 09:14:37','2020-02-16 22:00:00','2020-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21129,'TK1411-20483',1,4043,0,'2019-06-06 00:00:00','2019-06-06 09:14:37','2020-03-04 22:00:00','2020-03-04 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21130,'TK1411-20484',1,4044,0,'2019-06-06 00:00:00','2019-06-06 12:49:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21131,'TK1411-20485',1,4044,21132,'2019-06-06 00:00:00','2019-06-06 12:49:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21132,'TK1411-20486',1,4044,0,'2019-06-06 00:00:00','2019-06-11 14:04:22','2019-06-06 00:00:00','2019-06-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21133,'TK1512-20487',1,4044,0,'2019-06-06 00:00:00','2019-06-06 12:49:50','2019-06-06 00:00:00','2019-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21134,'TK1411-20488',1,4044,0,'2019-06-06 00:00:00','2019-06-06 12:49:50','2019-09-17 00:00:00','2019-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21135,'TK1411-20489',1,4044,0,'2019-06-06 00:00:00','2019-06-06 12:49:50','2019-12-17 22:00:00','2019-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21136,'TK1411-20490',1,4044,0,'2019-06-06 00:00:00','2019-06-06 12:49:50','2020-01-16 22:00:00','2020-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21137,'TK1411-20491',1,4044,0,'2019-06-06 00:00:00','2019-06-06 12:49:50','2020-02-16 22:00:00','2020-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21138,'TK1411-20492',1,4044,0,'2019-06-06 00:00:00','2019-06-06 12:49:50','2020-03-04 22:00:00','2020-03-04 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21139,'TK1411-20493',1,4045,0,'2019-06-07 00:00:00','2019-06-07 07:10:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21140,'TK1411-20494',1,4045,21141,'2019-06-07 00:00:00','2019-06-07 07:10:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21141,'TK1411-20495',1,4045,0,'2019-06-07 00:00:00','2019-06-07 07:11:02','2019-06-07 00:00:00','2019-06-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21142,'TK1512-20496',1,4045,0,'2019-06-07 00:00:00','2019-06-07 07:10:38','2019-06-07 00:00:00','2019-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21143,'TK1411-20497',1,4045,0,'2019-06-07 00:00:00','2019-06-07 07:10:38','2019-09-18 00:00:00','2019-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21144,'TK1411-20498',1,4045,0,'2019-06-07 00:00:00','2019-06-07 07:10:38','2019-12-18 22:00:00','2019-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21145,'TK1411-20499',1,4045,0,'2019-06-07 00:00:00','2019-06-07 07:10:38','2020-01-17 22:00:00','2020-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21146,'TK1411-20500',1,4045,0,'2019-06-07 00:00:00','2019-06-07 07:10:38','2020-02-17 22:00:00','2020-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21147,'TK1411-20501',1,4045,0,'2019-06-07 00:00:00','2019-06-07 07:10:38','2020-03-05 22:00:00','2020-03-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21148,'TK1411-20502',1,4046,0,'2019-06-07 00:00:00','2019-06-07 08:18:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21149,'TK1411-20503',1,4046,21150,'2019-06-07 00:00:00','2019-06-07 08:18:56',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21150,'TK1411-20504',1,4046,0,'2019-06-07 00:00:00','2019-06-13 12:16:59','2019-06-07 00:00:00','2019-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21151,'TK1512-20505',1,4046,0,'2019-06-07 00:00:00','2019-06-07 08:18:56','2019-06-07 00:00:00','2019-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21152,'TK1411-20506',1,4046,0,'2019-06-07 00:00:00','2019-06-07 08:18:56','2019-09-18 00:00:00','2019-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21153,'TK1411-20507',1,4046,0,'2019-06-07 00:00:00','2019-06-07 08:18:56','2019-12-18 22:00:00','2019-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21154,'TK1411-20508',1,4046,0,'2019-06-07 00:00:00','2019-06-07 08:18:56','2020-01-17 22:00:00','2020-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21155,'TK1411-20509',1,4046,0,'2019-06-07 00:00:00','2019-06-07 08:18:56','2020-02-17 22:00:00','2020-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21156,'TK1411-20510',1,4046,0,'2019-06-07 00:00:00','2019-06-07 08:18:56','2020-03-05 22:00:00','2020-03-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21157,'TK1411-20511',1,4047,0,'2019-06-07 00:00:00','2019-06-07 12:05:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21158,'TK1411-20512',1,4047,21159,'2019-06-07 00:00:00','2019-06-07 12:05:57',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21159,'TK1411-20513',1,4047,0,'2019-06-07 00:00:00','2019-06-07 12:06:30','2019-06-07 00:00:00','2019-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21160,'TK1512-20514',1,4047,0,'2019-06-07 00:00:00','2019-06-07 12:05:57','2019-06-07 00:00:00','2019-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21161,'TK1411-20515',1,4047,0,'2019-06-07 00:00:00','2019-06-07 12:05:57','2019-09-18 00:00:00','2019-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21162,'TK1411-20516',1,4047,0,'2019-06-07 00:00:00','2019-06-07 12:05:57','2019-12-18 22:00:00','2019-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21163,'TK1411-20517',1,4047,0,'2019-06-07 00:00:00','2019-06-07 12:05:57','2020-01-17 22:00:00','2020-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21164,'TK1411-20518',1,4047,0,'2019-06-07 00:00:00','2019-06-07 12:05:57','2020-02-17 22:00:00','2020-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21165,'TK1411-20519',1,4047,0,'2019-06-07 00:00:00','2019-06-07 12:05:57','2020-03-05 22:00:00','2020-03-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21166,'TK1411-20520',1,4048,0,'2019-06-07 00:00:00','2019-06-07 12:31:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21167,'TK1411-20521',1,4048,21168,'2019-06-07 00:00:00','2019-06-07 12:31:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21168,'TK1411-20522',1,4048,0,'2019-06-07 00:00:00','2019-06-14 08:43:59','2019-06-07 00:00:00','2019-06-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21169,'TK1512-20523',1,4048,0,'2019-06-07 00:00:00','2019-06-07 12:31:27','2019-06-07 00:00:00','2019-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21170,'TK1411-20524',1,4048,0,'2019-06-07 00:00:00','2019-06-07 12:31:27','2019-09-18 00:00:00','2019-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21171,'TK1411-20525',1,4048,0,'2019-06-07 00:00:00','2019-06-07 12:31:27','2019-12-18 22:00:00','2019-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21172,'TK1411-20526',1,4048,0,'2019-06-07 00:00:00','2019-06-07 12:31:27','2020-01-17 22:00:00','2020-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21173,'TK1411-20527',1,4048,0,'2019-06-07 00:00:00','2019-06-07 12:31:27','2020-02-17 22:00:00','2020-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21174,'TK1411-20528',1,4048,0,'2019-06-07 00:00:00','2019-06-07 12:31:27','2020-03-05 22:00:00','2020-03-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21175,'TK1411-20529',1,4049,0,'2019-06-11 00:00:00','2019-06-11 07:35:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21176,'TK1411-20530',1,4049,21177,'2019-06-11 00:00:00','2019-06-11 07:35:20',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21177,'TK1411-20531',1,4049,0,'2019-06-11 00:00:00','2019-06-11 10:13:03','2019-06-11 00:00:00','2019-06-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21178,'TK1512-20532',1,4049,0,'2019-06-11 00:00:00','2019-06-11 07:35:19','2019-06-11 00:00:00','2019-06-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21179,'TK1411-20533',1,4049,0,'2019-06-11 00:00:00','2019-06-11 07:35:19','2019-09-22 00:00:00','2019-09-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21180,'TK1411-20534',1,4049,0,'2019-06-11 00:00:00','2019-06-11 07:35:19','2019-12-22 22:00:00','2019-12-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21181,'TK1411-20535',1,4049,0,'2019-06-11 00:00:00','2019-06-11 07:35:19','2020-01-21 22:00:00','2020-01-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21182,'TK1411-20536',1,4049,0,'2019-06-11 00:00:00','2019-06-11 07:35:19','2020-02-21 22:00:00','2020-02-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21183,'TK1411-20537',1,4049,0,'2019-06-11 00:00:00','2019-06-11 07:35:20','2020-03-09 22:00:00','2020-03-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21184,'TK1411-20538',1,4050,0,'2019-06-11 00:00:00','2019-06-11 11:38:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21185,'TK1411-20539',1,4050,21186,'2019-06-11 00:00:00','2019-06-11 11:38:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21186,'TK1411-20540',1,4050,0,'2019-06-11 00:00:00','2019-06-11 11:39:06','2019-06-11 00:00:00','2019-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21187,'TK1512-20541',1,4050,0,'2019-06-11 00:00:00','2019-06-11 11:38:39','2019-06-11 00:00:00','2019-06-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21188,'TK1411-20542',1,4050,0,'2019-06-11 00:00:00','2019-06-11 11:38:39','2019-09-22 00:00:00','2019-09-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21189,'TK1411-20543',1,4050,0,'2019-06-11 00:00:00','2019-06-11 11:38:39','2019-12-22 22:00:00','2019-12-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21190,'TK1411-20544',1,4050,0,'2019-06-11 00:00:00','2019-06-11 11:38:39','2020-01-21 22:00:00','2020-01-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21191,'TK1411-20545',1,4050,0,'2019-06-11 00:00:00','2019-06-11 11:38:39','2020-02-21 22:00:00','2020-02-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21192,'TK1411-20546',1,4050,0,'2019-06-11 00:00:00','2019-06-11 11:38:39','2020-03-09 22:00:00','2020-03-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21193,'TK1411-20547',1,4051,0,'2019-06-11 00:00:00','2019-06-11 12:11:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21194,'TK1411-20548',1,4051,21195,'2019-06-11 00:00:00','2019-06-11 12:11:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21195,'TK1411-20549',1,4051,0,'2019-06-11 00:00:00','2019-06-11 12:11:53','2019-06-11 00:00:00','2019-06-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21196,'TK1512-20550',1,4051,0,'2019-06-11 00:00:00','2019-06-11 12:11:53','2019-06-11 00:00:00','2019-06-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21197,'TK1411-20551',1,4051,0,'2019-06-11 00:00:00','2019-06-11 12:11:53','2019-09-22 00:00:00','2019-09-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21198,'TK1411-20552',1,4051,0,'2019-06-11 00:00:00','2019-06-11 12:11:53','2019-12-22 22:00:00','2019-12-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21199,'TK1411-20553',1,4051,0,'2019-06-11 00:00:00','2019-06-11 12:11:53','2020-01-21 22:00:00','2020-01-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21200,'TK1411-20554',1,4051,0,'2019-06-11 00:00:00','2019-06-11 12:11:53','2020-02-21 22:00:00','2020-02-21 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21201,'TK1411-20555',1,4051,0,'2019-06-11 00:00:00','2019-06-11 12:11:53','2020-03-09 22:00:00','2020-03-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,9,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21202,'TK1411-20556',1,4052,0,'2019-06-13 00:00:00','2019-06-13 09:27:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21203,'TK1411-20557',1,4052,21204,'2019-06-13 00:00:00','2019-06-13 09:27:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21204,'TK1411-20558',1,4052,0,'2019-06-13 00:00:00','2019-06-17 13:42:12','2019-06-13 00:00:00','2019-06-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21205,'TK1512-20559',1,4052,0,'2019-06-13 00:00:00','2019-06-13 09:27:52','2019-06-13 00:00:00','2019-06-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21206,'TK1411-20560',1,4052,0,'2019-06-13 00:00:00','2019-06-13 09:27:52','2019-09-24 00:00:00','2019-09-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21207,'TK1411-20561',1,4052,0,'2019-06-13 00:00:00','2019-06-13 09:27:52','2019-12-24 22:00:00','2019-12-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21208,'TK1411-20562',1,4052,0,'2019-06-13 00:00:00','2019-06-13 09:27:52','2020-01-23 22:00:00','2020-01-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21209,'TK1411-20563',1,4052,0,'2019-06-13 00:00:00','2019-06-13 09:27:52','2020-02-23 22:00:00','2020-02-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21210,'TK1411-20564',1,4052,0,'2019-06-13 00:00:00','2019-06-13 09:27:52','2020-03-11 22:00:00','2020-03-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21211,'TK1411-20565',1,4053,0,'2019-06-14 00:00:00','2019-06-14 08:04:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21212,'TK1411-20566',1,4053,21213,'2019-06-14 00:00:00','2019-06-14 08:04:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21213,'TK1411-20567',1,4053,0,'2019-06-14 00:00:00','2019-06-18 14:03:39','2019-06-14 00:00:00','2019-06-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21214,'TK1512-20568',1,4053,0,'2019-06-14 00:00:00','2019-06-14 08:04:21','2019-06-14 00:00:00','2019-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21215,'TK1411-20569',1,4053,0,'2019-06-14 00:00:00','2019-06-14 08:04:21','2019-09-25 00:00:00','2019-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21216,'TK1411-20570',1,4053,0,'2019-06-14 00:00:00','2019-06-14 08:04:21','2019-12-25 22:00:00','2019-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21217,'TK1411-20571',1,4053,0,'2019-06-14 00:00:00','2019-06-14 08:04:21','2020-01-24 22:00:00','2020-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21218,'TK1411-20572',1,4053,0,'2019-06-14 00:00:00','2019-06-14 08:04:21','2020-02-24 22:00:00','2020-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21219,'TK1411-20573',1,4053,0,'2019-06-14 00:00:00','2019-06-14 08:04:21','2020-03-12 22:00:00','2020-03-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21220,'TK1411-20574',1,4054,0,'2019-06-14 00:00:00','2019-06-14 08:06:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21221,'TK1411-20575',1,4054,21222,'2019-06-14 00:00:00','2019-06-14 08:06:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21222,'TK1411-20576',1,4054,0,'2019-06-14 00:00:00','2019-06-14 08:06:50','2019-06-14 00:00:00','2019-07-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21223,'TK1512-20577',1,4054,0,'2019-06-14 00:00:00','2019-06-14 08:06:07','2019-06-14 00:00:00','2019-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21224,'TK1411-20578',1,4054,0,'2019-06-14 00:00:00','2019-06-14 08:06:07','2019-09-25 00:00:00','2019-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21225,'TK1411-20579',1,4054,0,'2019-06-14 00:00:00','2019-06-14 08:06:07','2019-12-25 22:00:00','2019-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21226,'TK1411-20580',1,4054,0,'2019-06-14 00:00:00','2019-06-14 08:06:07','2020-01-24 22:00:00','2020-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21227,'TK1411-20581',1,4054,0,'2019-06-14 00:00:00','2019-06-14 08:06:07','2020-02-24 22:00:00','2020-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21228,'TK1411-20582',1,4054,0,'2019-06-14 00:00:00','2019-06-14 08:06:07','2020-03-12 22:00:00','2020-03-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21229,'TK1411-20583',1,4055,0,'2019-06-14 00:00:00','2019-06-14 12:51:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21230,'TK1411-20584',1,4055,21231,'2019-06-14 00:00:00','2019-06-14 12:51:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21231,'TK1411-20585',1,4055,0,'2019-06-14 00:00:00','2019-06-14 12:51:03','2019-06-14 00:00:00','2019-06-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21232,'TK1512-20586',1,4055,0,'2019-06-14 00:00:00','2019-06-14 12:51:03','2019-06-14 00:00:00','2019-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21233,'TK1411-20587',1,4055,0,'2019-06-14 00:00:00','2019-06-14 12:51:03','2019-09-25 00:00:00','2019-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21234,'TK1411-20588',1,4055,0,'2019-06-14 00:00:00','2019-06-14 12:51:03','2019-12-25 22:00:00','2019-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21235,'TK1411-20589',1,4055,0,'2019-06-14 00:00:00','2019-06-14 12:51:03','2020-01-24 22:00:00','2020-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21236,'TK1411-20590',1,4055,0,'2019-06-14 00:00:00','2019-06-14 12:51:03','2020-02-24 22:00:00','2020-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21237,'TK1411-20591',1,4055,0,'2019-06-14 00:00:00','2019-06-14 12:51:03','2020-03-12 22:00:00','2020-03-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21238,'TK1411-20592',1,4056,0,'2019-06-14 00:00:00','2019-06-14 13:46:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21239,'TK1411-20593',1,4056,21240,'2019-06-14 00:00:00','2019-06-14 13:47:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21240,'TK1411-20594',1,4056,0,'2019-06-14 00:00:00','2019-06-14 13:47:29','2019-06-14 00:00:00','2019-06-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21241,'TK1512-20595',1,4056,0,'2019-06-14 00:00:00','2019-06-14 13:47:00','2019-06-14 00:00:00','2019-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21242,'TK1411-20596',1,4056,0,'2019-06-14 00:00:00','2019-06-14 13:47:00','2019-09-25 00:00:00','2019-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21243,'TK1411-20597',1,4056,0,'2019-06-14 00:00:00','2019-06-14 13:47:00','2019-12-25 22:00:00','2019-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21244,'TK1411-20598',1,4056,0,'2019-06-14 00:00:00','2019-06-14 13:47:00','2020-01-24 22:00:00','2020-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21245,'TK1411-20599',1,4056,0,'2019-06-14 00:00:00','2019-06-14 13:47:00','2020-02-24 22:00:00','2020-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21246,'TK1411-20600',1,4056,0,'2019-06-14 00:00:00','2019-06-14 13:47:00','2020-03-12 22:00:00','2020-03-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21247,'TK1411-20601',1,4057,0,'2019-06-18 00:00:00','2019-06-18 12:49:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21248,'TK1411-20602',1,4057,21249,'2019-06-18 00:00:00','2019-06-18 12:49:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21249,'TK1411-20603',1,4057,0,'2019-06-18 00:00:00','2019-06-18 12:50:56','2019-06-18 00:00:00','2019-06-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21250,'TK1512-20604',1,4057,0,'2019-06-18 00:00:00','2019-06-18 12:49:47','2019-06-18 00:00:00','2019-07-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21251,'TK1411-20605',1,4057,0,'2019-06-18 00:00:00','2019-06-18 12:49:47','2019-09-29 00:00:00','2019-09-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21252,'TK1411-20606',1,4057,0,'2019-06-18 00:00:00','2019-06-18 12:49:47','2019-12-29 22:00:00','2019-12-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21253,'TK1411-20607',1,4057,0,'2019-06-18 00:00:00','2019-06-18 12:49:47','2020-01-28 22:00:00','2020-01-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21254,'TK1411-20608',1,4057,0,'2019-06-18 00:00:00','2019-06-18 12:49:47','2020-02-28 22:00:00','2020-02-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21255,'TK1411-20609',1,4057,0,'2019-06-18 00:00:00','2019-06-18 12:49:47','2020-03-16 22:00:00','2020-03-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21256,'TK1411-20610',1,4058,0,'2019-06-18 00:00:00','2019-06-18 12:51:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21257,'TK1411-20611',1,4058,21258,'2019-06-18 00:00:00','2019-06-18 12:51:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21258,'TK1411-20612',1,4058,0,'2019-06-18 00:00:00','2019-06-19 12:13:18','2019-06-18 00:00:00','2019-06-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21259,'TK1512-20613',1,4058,0,'2019-06-18 00:00:00','2019-06-18 12:51:21','2019-06-18 00:00:00','2019-07-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21260,'TK1411-20614',1,4058,0,'2019-06-18 00:00:00','2019-06-18 12:51:21','2019-09-29 00:00:00','2019-09-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21261,'TK1411-20615',1,4058,0,'2019-06-18 00:00:00','2019-06-18 12:51:21','2019-12-29 22:00:00','2019-12-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21262,'TK1411-20616',1,4058,0,'2019-06-18 00:00:00','2019-06-18 12:51:21','2020-01-28 22:00:00','2020-01-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21263,'TK1411-20617',1,4058,0,'2019-06-18 00:00:00','2019-06-18 12:51:21','2020-02-28 22:00:00','2020-02-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21264,'TK1411-20618',1,4058,0,'2019-06-18 00:00:00','2019-06-18 12:51:21','2020-03-16 22:00:00','2020-03-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21265,'TK1411-20619',1,4059,0,'2019-06-19 00:00:00','2019-06-19 08:57:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21266,'TK1411-20620',1,4059,21267,'2019-06-19 00:00:00','2019-06-19 08:57:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21267,'TK1411-20621',1,4059,0,'2019-06-19 00:00:00','2019-06-19 08:59:45','2019-06-19 00:00:00','2019-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21268,'TK1512-20622',1,4059,0,'2019-06-19 00:00:00','2019-06-19 08:57:53','2019-06-19 00:00:00','2019-07-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21269,'TK1411-20623',1,4059,0,'2019-06-19 00:00:00','2019-06-19 08:57:53','2019-09-30 00:00:00','2019-09-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21270,'TK1411-20624',1,4059,0,'2019-06-19 00:00:00','2019-06-19 08:57:53','2019-12-30 22:00:00','2019-12-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21271,'TK1411-20625',1,4059,0,'2019-06-19 00:00:00','2019-06-19 08:57:53','2020-01-29 22:00:00','2020-01-29 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21272,'TK1411-20626',1,4059,0,'2019-06-19 00:00:00','2019-06-19 08:57:53','2020-02-29 22:00:00','2020-02-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21273,'TK1411-20627',1,4059,0,'2019-06-19 00:00:00','2019-06-19 08:57:53','2020-03-17 22:00:00','2020-03-17 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21274,'TK1411-20628',1,4060,0,'2019-06-19 00:00:00','2019-06-19 13:18:52',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21275,'TK1411-20629',1,4060,21276,'2019-06-19 00:00:00','2019-06-19 13:18:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21276,'TK1411-20630',1,4060,0,'2019-06-19 00:00:00','2019-06-19 13:18:52','2019-06-19 00:00:00','2019-07-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21277,'TK1512-20631',1,4060,0,'2019-06-19 00:00:00','2019-06-19 13:18:52','2019-06-19 00:00:00','2019-07-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21278,'TK1411-20632',1,4060,0,'2019-06-19 00:00:00','2019-06-19 13:18:52','2019-09-30 00:00:00','2019-09-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21279,'TK1411-20633',1,4060,0,'2019-06-19 00:00:00','2019-06-19 13:18:52','2019-12-30 22:00:00','2019-12-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21280,'TK1411-20634',1,4060,0,'2019-06-19 00:00:00','2019-06-19 13:18:52','2020-01-29 22:00:00','2020-01-29 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21281,'TK1411-20635',1,4060,0,'2019-06-19 00:00:00','2019-06-19 13:18:52','2020-02-29 22:00:00','2020-02-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21282,'TK1411-20636',1,4060,0,'2019-06-19 00:00:00','2019-06-19 13:18:52','2020-03-17 22:00:00','2020-03-17 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,12,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21283,'TK1411-20637',1,4061,0,'2019-06-20 00:00:00','2019-06-20 08:15:55',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21284,'TK1411-20638',1,4061,21285,'2019-06-20 00:00:00','2019-06-20 08:15:56',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21285,'TK1411-20639',1,4061,0,'2019-06-20 00:00:00','2019-06-24 12:41:17','2019-06-20 00:00:00','2019-06-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21286,'TK1512-20640',1,4061,0,'2019-06-20 00:00:00','2019-06-20 08:15:56','2019-06-20 00:00:00','2019-07-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21287,'TK1411-20641',1,4061,0,'2019-06-20 00:00:00','2019-06-20 08:15:56','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21288,'TK1411-20642',1,4061,0,'2019-06-20 00:00:00','2019-06-20 08:15:56','2019-12-31 22:00:00','2019-12-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21289,'TK1411-20643',1,4061,0,'2019-06-20 00:00:00','2019-06-20 08:15:56','2020-01-30 22:00:00','2020-01-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21290,'TK1411-20644',1,4061,0,'2019-06-20 00:00:00','2019-06-20 08:15:56','2020-03-01 22:00:00','2020-03-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21291,'TK1411-20645',1,4061,0,'2019-06-20 00:00:00','2019-06-20 08:15:56','2020-03-18 22:00:00','2020-03-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21292,'TK1411-20646',1,4062,0,'2019-06-20 00:00:00','2019-06-20 10:25:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21293,'TK1411-20647',1,4062,21294,'2019-06-20 00:00:00','2019-06-20 10:25:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21294,'TK1411-20648',1,4062,0,'2019-06-20 00:00:00','2019-06-20 10:26:17','2019-06-20 00:00:00','2019-06-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21295,'TK1512-20649',1,4062,0,'2019-06-20 00:00:00','2019-06-20 10:25:50','2019-06-20 00:00:00','2019-07-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21296,'TK1411-20650',1,4062,0,'2019-06-20 00:00:00','2019-06-20 10:25:50','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21297,'TK1411-20651',1,4062,0,'2019-06-20 00:00:00','2019-06-20 10:25:51','2019-12-31 22:00:00','2019-12-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21298,'TK1411-20652',1,4062,0,'2019-06-20 00:00:00','2019-06-20 10:25:51','2020-01-30 22:00:00','2020-01-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21299,'TK1411-20653',1,4062,0,'2019-06-20 00:00:00','2019-06-20 10:25:51','2020-03-01 22:00:00','2020-03-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21300,'TK1411-20654',1,4062,0,'2019-06-20 00:00:00','2019-06-20 10:25:51','2020-03-18 22:00:00','2020-03-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21301,'TK1411-20655',1,4063,0,'2019-06-20 00:00:00','2019-06-20 10:34:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21302,'TK1411-20656',1,4063,21303,'2019-06-20 00:00:00','2019-06-20 10:34:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21303,'TK1411-20657',1,4063,0,'2019-06-20 00:00:00','2019-06-21 06:08:44','2019-06-20 00:00:00','2019-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',3600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21304,'TK1512-20658',1,4063,0,'2019-06-20 00:00:00','2019-06-20 10:34:47','2019-06-20 00:00:00','2019-07-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21305,'TK1411-20659',1,4063,0,'2019-06-20 00:00:00','2019-06-20 10:34:47','2019-10-01 00:00:00','2019-10-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21306,'TK1411-20660',1,4063,0,'2019-06-20 00:00:00','2019-06-20 10:34:47','2019-12-31 22:00:00','2019-12-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21307,'TK1411-20661',1,4063,0,'2019-06-20 00:00:00','2019-06-20 10:34:47','2020-01-30 22:00:00','2020-01-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21308,'TK1411-20662',1,4063,0,'2019-06-20 00:00:00','2019-06-20 10:34:47','2020-03-01 22:00:00','2020-03-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21309,'TK1411-20663',1,4063,0,'2019-06-20 00:00:00','2019-06-20 10:34:47','2020-03-18 22:00:00','2020-03-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21310,'TK1411-20664',1,4064,0,'2019-06-21 00:00:00','2019-06-21 06:09:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21311,'TK1411-20665',1,4064,21312,'2019-06-21 00:00:00','2019-06-21 06:09:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21312,'TK1411-20666',1,4064,0,'2019-06-21 00:00:00','2019-06-21 06:10:03','2019-06-21 00:00:00','2019-06-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21313,'TK1512-20667',1,4064,0,'2019-06-21 00:00:00','2019-06-21 06:09:30','2019-06-21 00:00:00','2019-07-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21314,'TK1411-20668',1,4064,0,'2019-06-21 00:00:00','2019-06-21 06:09:30','2019-10-02 00:00:00','2019-10-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21315,'TK1411-20669',1,4064,0,'2019-06-21 00:00:00','2019-06-21 06:09:30','2020-01-01 22:00:00','2020-01-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21316,'TK1411-20670',1,4064,0,'2019-06-21 00:00:00','2019-06-21 06:09:30','2020-01-31 22:00:00','2020-01-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21317,'TK1411-20671',1,4064,0,'2019-06-21 00:00:00','2019-06-21 06:09:30','2020-03-02 22:00:00','2020-03-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21318,'TK1411-20672',1,4064,0,'2019-06-21 00:00:00','2019-06-21 06:09:30','2020-03-19 22:00:00','2020-03-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21319,'TK1411-20673',1,4065,0,'2019-06-21 00:00:00','2019-06-21 06:10:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21320,'TK1411-20674',1,4065,21321,'2019-06-21 00:00:00','2019-06-21 06:10:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21321,'TK1411-20675',1,4065,0,'2019-06-21 00:00:00','2019-06-21 14:28:52','2019-06-21 00:00:00','2019-06-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21322,'TK1512-20676',1,4065,0,'2019-06-21 00:00:00','2019-06-21 06:10:49','2019-06-21 00:00:00','2019-07-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(21323,'TK1411-20677',1,4065,0,'2019-06-21 00:00:00','2019-06-21 06:10:49','2019-10-02 00:00:00','2019-10-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),