INSERT INTO `llx_projet_task` VALUES (4936,'TK1411-4308',1,2245,0,'2016-03-21 00:00:00','2016-03-21 13:50:10','2016-10-31 23:00:00','2016-10-31 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4937,'TK1411-4309',1,2245,0,'2016-03-21 00:00:00','2016-03-21 13:50:10','2016-12-01 23:00:00','2016-12-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4938,'TK1411-4310',1,2245,0,'2016-03-21 00:00:00','2016-03-21 13:50:10','2016-12-18 23:00:00','2016-12-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4939,'TK1411-4311',1,2246,0,'2016-03-21 00:00:00','2016-03-21 14:40:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4940,'TK1411-4312',1,2246,4941,'2016-03-21 00:00:00','2016-03-21 14:40:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4941,'TK1411-4313',1,2246,0,'2016-03-21 00:00:00','2016-03-29 09:59:50','2016-03-21 00:00:00','2016-03-29 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4942,'TK1512-4314',1,2246,0,'2016-03-21 00:00:00','2016-03-21 14:40:49','2016-03-21 00:00:00','2016-04-04 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4943,'TK1411-4315',1,2246,0,'2016-03-21 00:00:00','2016-03-21 14:40:49','2016-07-02 01:00:00','2016-07-02 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4944,'TK1411-4316',1,2246,0,'2016-03-21 00:00:00','2016-03-21 14:40:49','2016-10-02 00:00:00','2016-10-02 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4945,'TK1411-4317',1,2246,0,'2016-03-21 00:00:00','2016-03-21 14:40:49','2016-10-31 23:00:00','2016-10-31 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4946,'TK1411-4318',1,2246,0,'2016-03-21 00:00:00','2016-03-21 14:40:49','2016-12-01 23:00:00','2016-12-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4947,'TK1411-4319',1,2246,0,'2016-03-21 00:00:00','2016-03-21 14:40:49','2016-12-18 23:00:00','2016-12-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4948,'TK1411-4320',1,2247,0,'2016-03-22 00:00:00','2016-03-22 08:12:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4949,'TK1411-4321',1,2247,4950,'2016-03-22 00:00:00','2016-03-22 08:12:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4950,'TK1411-4322',1,2247,0,'2016-03-22 00:00:00','2016-03-29 13:51:46','2016-03-22 00:00:00','2016-03-29 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4951,'TK1512-4323',1,2247,0,'2016-03-22 00:00:00','2016-03-22 08:12:00','2016-03-22 00:00:00','2016-04-05 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4952,'TK1411-4324',1,2247,0,'2016-03-22 00:00:00','2016-03-22 08:12:00','2016-07-03 01:00:00','2016-07-03 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4953,'TK1411-4325',1,2247,0,'2016-03-22 00:00:00','2016-03-22 08:12:00','2016-10-03 00:00:00','2016-10-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4954,'TK1411-4326',1,2247,0,'2016-03-22 00:00:00','2016-03-22 08:12:00','2016-11-01 23:00:00','2016-11-01 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4955,'TK1411-4327',1,2247,0,'2016-03-22 00:00:00','2016-03-22 08:12:00','2016-12-02 23:00:00','2016-12-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4956,'TK1411-4328',1,2247,0,'2016-03-22 00:00:00','2016-03-22 08:12:00','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4957,'TK1411-4329',1,2248,0,'2016-03-22 00:00:00','2016-03-22 09:25:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4958,'TK1411-4330',1,2248,4959,'2016-03-22 00:00:00','2016-03-22 09:25:33',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4959,'TK1411-4331',1,2248,0,'2016-03-22 00:00:00','2016-03-22 09:25:33','2016-03-22 00:00:00','2016-04-05 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4960,'TK1512-4332',1,2248,0,'2016-03-22 00:00:00','2016-03-22 09:25:33','2016-03-22 00:00:00','2016-04-05 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4961,'TK1411-4333',1,2248,0,'2016-03-22 00:00:00','2016-03-22 09:25:33','2016-07-03 01:00:00','2016-07-03 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4962,'TK1411-4334',1,2248,0,'2016-03-22 00:00:00','2016-03-22 09:25:33','2016-10-03 00:00:00','2016-10-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4963,'TK1411-4335',1,2248,0,'2016-03-22 00:00:00','2016-03-22 09:25:33','2016-11-01 23:00:00','2016-11-01 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4964,'TK1411-4336',1,2248,0,'2016-03-22 00:00:00','2016-03-22 09:25:33','2016-12-02 23:00:00','2016-12-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4965,'TK1411-4337',1,2248,0,'2016-03-22 00:00:00','2016-03-22 09:25:33','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4966,'TK1411-4338',1,2249,0,'2016-03-22 00:00:00','2016-03-22 11:25:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4967,'TK1411-4339',1,2249,4968,'2016-03-22 00:00:00','2016-03-22 11:25:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4968,'TK1411-4340',1,2249,0,'2016-03-22 00:00:00','2016-03-29 14:19:18','2016-03-22 00:00:00','2016-03-24 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4969,'TK1512-4341',1,2249,0,'2016-03-22 00:00:00','2016-03-22 11:25:09','2016-03-22 00:00:00','2016-04-05 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4970,'TK1411-4342',1,2249,0,'2016-03-22 00:00:00','2016-03-22 11:25:09','2016-07-03 01:00:00','2016-07-03 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4971,'TK1411-4343',1,2249,0,'2016-03-22 00:00:00','2016-03-22 11:25:09','2016-10-03 00:00:00','2016-10-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4972,'TK1411-4344',1,2249,0,'2016-03-22 00:00:00','2016-03-22 11:25:09','2016-11-01 23:00:00','2016-11-01 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4973,'TK1411-4345',1,2249,0,'2016-03-22 00:00:00','2016-03-22 11:25:09','2016-12-02 23:00:00','2016-12-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4974,'TK1411-4346',1,2249,0,'2016-03-22 00:00:00','2016-03-22 11:25:09','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4975,'TK1411-4347',1,2250,0,'2016-03-22 00:00:00','2016-03-22 14:53:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4976,'TK1411-4348',1,2250,4977,'2016-03-22 00:00:00','2016-03-22 14:53:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4977,'TK1411-4349',1,2250,0,'2016-03-22 00:00:00','2016-03-25 13:09:21','2016-03-22 00:00:00','2016-03-25 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4978,'TK1512-4350',1,2250,0,'2016-03-22 00:00:00','2016-03-22 14:53:21','2016-03-22 00:00:00','2016-04-05 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4979,'TK1411-4351',1,2250,0,'2016-03-22 00:00:00','2016-03-22 14:53:21','2016-07-03 01:00:00','2016-07-03 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4980,'TK1411-4352',1,2250,0,'2016-03-22 00:00:00','2016-03-22 14:53:21','2016-10-03 00:00:00','2016-10-03 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4981,'TK1411-4353',1,2250,0,'2016-03-22 00:00:00','2016-03-22 14:53:21','2016-11-01 23:00:00','2016-11-01 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4982,'TK1411-4354',1,2250,0,'2016-03-22 00:00:00','2016-03-22 14:53:21','2016-12-02 23:00:00','2016-12-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4983,'TK1411-4355',1,2250,0,'2016-03-22 00:00:00','2016-03-22 14:53:21','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4984,'TK1411-4356',1,2251,0,'2016-03-23 00:00:00','2016-03-23 08:38:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4985,'TK1411-4357',1,2251,4986,'2016-03-23 00:00:00','2016-03-23 08:38:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4986,'TK1411-4358',1,2251,0,'2016-03-23 00:00:00','2016-03-30 13:16:55','2016-03-23 00:00:00','2016-03-30 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4987,'TK1512-4359',1,2251,0,'2016-03-23 00:00:00','2016-03-23 08:38:25','2016-03-23 00:00:00','2016-04-06 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4988,'TK1411-4360',1,2251,0,'2016-03-23 00:00:00','2016-03-23 08:38:25','2016-07-04 01:00:00','2016-07-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4989,'TK1411-4361',1,2251,0,'2016-03-23 00:00:00','2016-03-23 08:38:25','2016-10-04 00:00:00','2016-10-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4990,'TK1411-4362',1,2251,0,'2016-03-23 00:00:00','2016-03-23 08:38:25','2016-11-02 23:00:00','2016-11-02 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4991,'TK1411-4363',1,2251,0,'2016-03-23 00:00:00','2016-03-23 08:38:25','2016-12-03 23:00:00','2016-12-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4992,'TK1411-4364',1,2251,0,'2016-03-23 00:00:00','2016-03-23 08:38:25','2016-12-20 23:00:00','2016-12-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4993,'TK1411-4365',1,2252,0,'2016-03-23 00:00:00','2016-03-23 09:41:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4994,'TK1411-4366',1,2252,4995,'2016-03-23 00:00:00','2016-03-23 09:41:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4995,'TK1411-4367',1,2252,0,'2016-03-23 00:00:00','2016-04-29 13:22:40','2016-03-23 00:00:00','2016-04-29 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4996,'TK1512-4368',1,2252,0,'2016-03-23 00:00:00','2016-03-23 09:41:08','2016-03-23 00:00:00','2016-04-06 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4997,'TK1411-4369',1,2252,0,'2016-03-23 00:00:00','2016-03-23 09:41:08','2016-07-04 01:00:00','2016-07-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4998,'TK1411-4370',1,2252,0,'2016-03-23 00:00:00','2016-03-23 09:41:08','2016-10-04 00:00:00','2016-10-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(4999,'TK1411-4371',1,2252,0,'2016-03-23 00:00:00','2016-03-23 09:41:08','2016-11-02 23:00:00','2016-11-02 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5000,'TK1411-4372',1,2252,0,'2016-03-23 00:00:00','2016-03-23 09:41:08','2016-12-03 23:00:00','2016-12-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5001,'TK1411-4373',1,2252,0,'2016-03-23 00:00:00','2016-03-23 09:41:08','2016-12-20 23:00:00','2016-12-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5002,'TK1411-4374',1,2253,0,'2016-03-23 00:00:00','2016-03-23 10:44:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5003,'TK1411-4375',1,2253,5004,'2016-03-23 00:00:00','2016-03-23 10:44:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5004,'TK1411-4376',1,2253,0,'2016-03-23 00:00:00','2016-03-31 07:38:27','2016-03-23 00:00:00','2016-03-30 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5005,'TK1512-4377',1,2253,0,'2016-03-23 00:00:00','2016-03-23 10:44:24','2016-03-23 00:00:00','2016-04-06 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5006,'TK1411-4378',1,2253,0,'2016-03-23 00:00:00','2016-03-23 10:44:24','2016-07-04 01:00:00','2016-07-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5007,'TK1411-4379',1,2253,0,'2016-03-23 00:00:00','2016-03-23 10:44:24','2016-10-04 00:00:00','2016-10-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5008,'TK1411-4380',1,2253,0,'2016-03-23 00:00:00','2016-03-23 10:44:24','2016-11-02 23:00:00','2016-11-02 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5009,'TK1411-4381',1,2253,0,'2016-03-23 00:00:00','2016-03-23 10:44:24','2016-12-03 23:00:00','2016-12-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5010,'TK1411-4382',1,2253,0,'2016-03-23 00:00:00','2016-03-23 10:44:24','2016-12-20 23:00:00','2016-12-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5011,'TK1411-4383',1,2254,0,'2016-03-23 00:00:00','2016-03-23 15:17:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5012,'TK1411-4384',1,2254,5013,'2016-03-23 00:00:00','2016-03-23 15:17:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5013,'TK1411-4385',1,2254,0,'2016-03-23 00:00:00','2016-03-31 12:48:20','2016-03-23 00:00:00','2016-03-31 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5014,'TK1512-4386',1,2254,0,'2016-03-23 00:00:00','2016-03-23 15:17:10','2016-03-23 00:00:00','2016-04-06 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5015,'TK1411-4387',1,2254,0,'2016-03-23 00:00:00','2016-03-23 15:17:10','2016-07-04 01:00:00','2016-07-04 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5016,'TK1411-4388',1,2254,0,'2016-03-23 00:00:00','2016-03-23 15:17:10','2016-10-04 00:00:00','2016-10-04 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5017,'TK1411-4389',1,2254,0,'2016-03-23 00:00:00','2016-03-23 15:17:10','2016-11-02 23:00:00','2016-11-02 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5018,'TK1411-4390',1,2254,0,'2016-03-23 00:00:00','2016-03-23 15:17:10','2016-12-03 23:00:00','2016-12-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5019,'TK1411-4391',1,2254,0,'2016-03-23 00:00:00','2016-03-23 15:17:10','2016-12-20 23:00:00','2016-12-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5020,'TK1411-4392',1,2255,0,'2016-03-24 00:00:00','2016-03-24 08:23:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5021,'TK1411-4393',1,2255,5022,'2016-03-24 00:00:00','2016-03-24 08:23:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5022,'TK1411-4394',1,2255,0,'2016-03-24 00:00:00','2016-03-31 13:50:05','2016-03-24 00:00:00','2016-03-31 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5023,'TK1512-4395',1,2255,0,'2016-03-24 00:00:00','2016-03-24 08:23:48','2016-03-24 00:00:00','2016-04-07 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5024,'TK1411-4396',1,2255,0,'2016-03-24 00:00:00','2016-03-24 08:23:48','2016-07-05 01:00:00','2016-07-05 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5025,'TK1411-4397',1,2255,0,'2016-03-24 00:00:00','2016-03-24 08:23:48','2016-10-05 00:00:00','2016-10-05 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5026,'TK1411-4398',1,2255,0,'2016-03-24 00:00:00','2016-03-24 08:23:49','2016-11-03 23:00:00','2016-11-03 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5027,'TK1411-4399',1,2255,0,'2016-03-24 00:00:00','2016-03-24 08:23:49','2016-12-04 23:00:00','2016-12-04 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5028,'TK1411-4400',1,2255,0,'2016-03-24 00:00:00','2016-03-24 08:23:49','2016-12-21 23:00:00','2016-12-21 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5029,'TK1411-4401',1,2256,0,'2016-03-25 00:00:00','2016-03-25 10:36:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5030,'TK1411-4402',1,2256,5031,'2016-03-25 00:00:00','2016-03-25 10:36:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5031,'TK1411-4403',1,2256,0,'2016-03-25 00:00:00','2016-04-01 13:11:33','2016-03-25 00:00:00','2016-04-01 01:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5032,'TK1512-4404',1,2256,0,'2016-03-25 00:00:00','2016-03-25 10:36:29','2016-03-25 00:00:00','2016-04-08 01:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5033,'TK1411-4405',1,2256,0,'2016-03-25 00:00:00','2016-03-25 10:36:29','2016-07-06 01:00:00','2016-07-06 01:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5034,'TK1411-4406',1,2256,0,'2016-03-25 00:00:00','2016-03-25 10:36:29','2016-10-06 00:00:00','2016-10-06 00:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5035,'TK1411-4407',1,2256,0,'2016-03-25 00:00:00','2016-03-25 10:36:29','2016-11-04 23:00:00','2016-11-04 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5036,'TK1411-4408',1,2256,0,'2016-03-25 00:00:00','2016-03-25 10:36:29','2016-12-05 23:00:00','2016-12-05 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5037,'TK1411-4409',1,2256,0,'2016-03-25 00:00:00','2016-03-25 10:36:29','2016-12-22 23:00:00','2016-12-22 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5038,'TK1411-4410',1,2257,0,'2016-03-29 00:00:00','2016-03-29 08:17:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5039,'TK1411-4411',1,2257,5040,'2016-03-29 00:00:00','2016-03-29 08:17:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5040,'TK1411-4412',1,2257,0,'2016-03-29 00:00:00','2016-04-05 08:54:50','2016-03-29 00:00:00','2016-03-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5041,'TK1512-4413',1,2257,0,'2016-03-29 00:00:00','2016-03-29 08:17:41','2016-03-29 00:00:00','2016-04-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5042,'TK1411-4414',1,2257,0,'2016-03-29 00:00:00','2016-03-29 08:17:42','2016-07-10 00:00:00','2016-07-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5043,'TK1411-4415',1,2257,0,'2016-03-29 00:00:00','2016-03-29 08:17:42','2016-10-09 23:00:00','2016-10-09 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5044,'TK1411-4416',1,2257,0,'2016-03-29 00:00:00','2016-03-29 08:17:42','2016-11-08 22:00:00','2016-11-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5045,'TK1411-4417',1,2257,0,'2016-03-29 00:00:00','2016-03-29 08:17:42','2016-12-09 22:00:00','2016-12-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5046,'TK1411-4418',1,2257,0,'2016-03-29 00:00:00','2016-03-29 08:17:42','2016-12-26 22:00:00','2016-12-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5047,'TK1411-4419',1,2258,0,'2016-03-29 00:00:00','2016-03-29 08:41:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5048,'TK1411-4420',1,2258,5049,'2016-03-29 00:00:00','2016-03-29 08:41:19',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5049,'TK1411-4421',1,2258,0,'2016-03-29 00:00:00','2016-04-04 10:28:04','2016-03-29 00:00:00','2016-04-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5050,'TK1512-4422',1,2258,0,'2016-03-29 00:00:00','2016-03-29 08:41:19','2016-03-29 00:00:00','2016-04-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5051,'TK1411-4423',1,2258,0,'2016-03-29 00:00:00','2016-03-29 08:41:19','2016-07-10 00:00:00','2016-07-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5052,'TK1411-4424',1,2258,0,'2016-03-29 00:00:00','2016-03-29 08:41:19','2016-10-09 23:00:00','2016-10-09 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5053,'TK1411-4425',1,2258,0,'2016-03-29 00:00:00','2016-03-29 08:41:19','2016-11-08 22:00:00','2016-11-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5054,'TK1411-4426',1,2258,0,'2016-03-29 00:00:00','2016-03-29 08:41:19','2016-12-09 22:00:00','2016-12-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5055,'TK1411-4427',1,2258,0,'2016-03-29 00:00:00','2016-03-29 08:41:19','2016-12-26 22:00:00','2016-12-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5056,'TK1411-4428',1,2259,0,'2016-03-30 00:00:00','2016-03-30 06:55:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5057,'TK1411-4429',1,2259,5058,'2016-03-30 00:00:00','2016-03-30 06:55:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5058,'TK1411-4430',1,2259,0,'2016-03-30 00:00:00','2016-04-04 14:14:14','2016-03-30 00:00:00','2016-04-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5059,'TK1512-4431',1,2259,0,'2016-03-30 00:00:00','2016-03-30 06:55:14','2016-03-30 00:00:00','2016-04-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5060,'TK1411-4432',1,2259,0,'2016-03-30 00:00:00','2016-03-30 06:55:14','2016-07-11 00:00:00','2016-07-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5061,'TK1411-4433',1,2259,0,'2016-03-30 00:00:00','2016-03-30 06:55:14','2016-10-10 23:00:00','2016-10-10 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5062,'TK1411-4434',1,2259,0,'2016-03-30 00:00:00','2016-03-30 06:55:14','2016-11-09 22:00:00','2016-11-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5063,'TK1411-4435',1,2259,0,'2016-03-30 00:00:00','2016-03-30 06:55:14','2016-12-10 22:00:00','2016-12-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5064,'TK1411-4436',1,2259,0,'2016-03-30 00:00:00','2016-03-30 06:55:14','2016-12-27 22:00:00','2016-12-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5065,'TK1411-4437',1,2260,0,'2016-03-30 00:00:00','2016-03-30 13:38:07',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5066,'TK1411-4438',1,2260,5067,'2016-03-30 00:00:00','2016-03-30 13:38:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5067,'TK1411-4439',1,2260,0,'2016-03-30 00:00:00','2016-04-05 14:39:18','2016-03-30 00:00:00','2016-04-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5068,'TK1512-4440',1,2260,0,'2016-03-30 00:00:00','2016-03-30 13:38:07','2016-03-30 00:00:00','2016-04-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5069,'TK1411-4441',1,2260,0,'2016-03-30 00:00:00','2016-03-30 13:38:07','2016-07-11 00:00:00','2016-07-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5070,'TK1411-4442',1,2260,0,'2016-03-30 00:00:00','2016-03-30 13:38:07','2016-10-10 23:00:00','2016-10-10 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5071,'TK1411-4443',1,2260,0,'2016-03-30 00:00:00','2016-03-30 13:38:07','2016-11-09 22:00:00','2016-11-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5072,'TK1411-4444',1,2260,0,'2016-03-30 00:00:00','2016-03-30 13:38:07','2016-12-10 22:00:00','2016-12-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5073,'TK1411-4445',1,2260,0,'2016-03-30 00:00:00','2016-03-30 13:38:07','2016-12-27 22:00:00','2016-12-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5074,'TK1411-4446',1,2261,0,'2016-03-31 00:00:00','2016-03-31 07:41:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5075,'TK1411-4447',1,2261,5076,'2016-03-31 00:00:00','2016-03-31 07:41:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5076,'TK1411-4448',1,2261,0,'2016-03-31 00:00:00','2016-04-05 11:59:30','2016-03-31 00:00:00','2016-04-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5077,'TK1512-4449',1,2261,0,'2016-03-31 00:00:00','2016-03-31 07:41:04','2016-03-31 00:00:00','2016-04-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5078,'TK1411-4450',1,2261,0,'2016-03-31 00:00:00','2016-03-31 07:41:04','2016-07-12 00:00:00','2016-07-12 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5079,'TK1411-4451',1,2261,0,'2016-03-31 00:00:00','2016-03-31 07:41:04','2016-10-11 23:00:00','2016-10-11 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5080,'TK1411-4452',1,2261,0,'2016-03-31 00:00:00','2016-03-31 07:41:04','2016-11-10 22:00:00','2016-11-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5081,'TK1411-4453',1,2261,0,'2016-03-31 00:00:00','2016-03-31 07:41:04','2016-12-11 22:00:00','2016-12-11 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5082,'TK1411-4454',1,2261,0,'2016-03-31 00:00:00','2016-03-31 07:41:04','2016-12-28 22:00:00','2016-12-28 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5083,'TK1411-4455',1,2262,0,'2016-03-31 00:00:00','2016-03-31 09:25:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5084,'TK1411-4456',1,2262,5085,'2016-03-31 00:00:00','2016-03-31 09:25:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5085,'TK1411-4457',1,2262,0,'2016-03-31 00:00:00','2016-04-05 09:25:23','2016-03-31 00:00:00','2016-04-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5086,'TK1512-4458',1,2262,0,'2016-03-31 00:00:00','2016-03-31 09:25:42','2016-03-31 00:00:00','2016-04-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5087,'TK1411-4459',1,2262,0,'2016-03-31 00:00:00','2016-03-31 09:25:42','2016-07-12 00:00:00','2016-07-12 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5088,'TK1411-4460',1,2262,0,'2016-03-31 00:00:00','2016-03-31 09:25:42','2016-10-11 23:00:00','2016-10-11 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5089,'TK1411-4461',1,2262,0,'2016-03-31 00:00:00','2016-03-31 09:25:42','2016-11-10 22:00:00','2016-11-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5090,'TK1411-4462',1,2262,0,'2016-03-31 00:00:00','2016-03-31 09:25:42','2016-12-11 22:00:00','2016-12-11 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5091,'TK1411-4463',1,2262,0,'2016-03-31 00:00:00','2016-03-31 09:25:42','2016-12-28 22:00:00','2016-12-28 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5092,'TK1411-4464',1,2263,0,'2016-03-31 00:00:00','2016-03-31 14:05:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5093,'TK1411-4465',1,2263,5094,'2016-03-31 00:00:00','2016-03-31 14:05:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5094,'TK1411-4466',1,2263,0,'2016-03-31 00:00:00','2016-04-04 14:55:11','2016-03-31 00:00:00','2016-04-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5095,'TK1512-4467',1,2263,0,'2016-03-31 00:00:00','2016-03-31 14:05:49','2016-03-31 00:00:00','2016-04-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5096,'TK1411-4468',1,2263,0,'2016-03-31 00:00:00','2016-03-31 14:05:49','2016-07-12 00:00:00','2016-07-12 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5097,'TK1411-4469',1,2263,0,'2016-03-31 00:00:00','2016-03-31 14:05:49','2016-10-11 23:00:00','2016-10-11 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5098,'TK1411-4470',1,2263,0,'2016-03-31 00:00:00','2016-03-31 14:05:49','2016-11-10 22:00:00','2016-11-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5099,'TK1411-4471',1,2263,0,'2016-03-31 00:00:00','2016-03-31 14:05:49','2016-12-11 22:00:00','2016-12-11 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5100,'TK1411-4472',1,2263,0,'2016-03-31 00:00:00','2016-03-31 14:05:49','2016-12-28 22:00:00','2016-12-28 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5101,'TK1411-4473',1,2264,0,'2016-04-01 00:00:00','2016-04-01 09:11:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5102,'TK1411-4474',1,2264,5103,'2016-04-01 00:00:00','2016-04-01 09:11:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5103,'TK1411-4475',1,2264,0,'2016-04-01 00:00:00','2016-04-15 12:44:24','2016-04-01 00:00:00','2016-04-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5104,'TK1512-4476',1,2264,0,'2016-04-01 00:00:00','2016-04-01 09:11:20','2016-04-01 00:00:00','2016-04-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5105,'TK1411-4477',1,2264,0,'2016-04-01 00:00:00','2016-04-01 09:11:20','2016-07-13 00:00:00','2016-07-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5106,'TK1411-4478',1,2264,0,'2016-04-01 00:00:00','2016-04-01 09:11:20','2016-10-12 23:00:00','2016-10-12 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5107,'TK1411-4479',1,2264,0,'2016-04-01 00:00:00','2016-04-01 09:11:20','2016-11-11 22:00:00','2016-11-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5108,'TK1411-4480',1,2264,0,'2016-04-01 00:00:00','2016-04-01 09:11:20','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5109,'TK1411-4481',1,2264,0,'2016-04-01 00:00:00','2016-04-01 09:11:20','2016-12-29 22:00:00','2016-12-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5110,'TK1411-4482',1,2265,0,'2016-04-01 00:00:00','2016-04-01 09:20:35',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5111,'TK1411-4483',1,2265,5112,'2016-04-01 00:00:00','2016-04-01 09:20:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5112,'TK1411-4484',1,2265,0,'2016-04-01 00:00:00','2016-04-05 14:08:37','2016-04-01 00:00:00','2016-04-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',5400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5113,'TK1512-4485',1,2265,0,'2016-04-01 00:00:00','2016-04-01 09:20:35','2016-04-01 00:00:00','2016-04-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5114,'TK1411-4486',1,2265,0,'2016-04-01 00:00:00','2016-04-01 09:20:35','2016-07-13 00:00:00','2016-07-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5115,'TK1411-4487',1,2265,0,'2016-04-01 00:00:00','2016-04-01 09:20:35','2016-10-12 23:00:00','2016-10-12 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5116,'TK1411-4488',1,2265,0,'2016-04-01 00:00:00','2016-04-01 09:20:35','2016-11-11 22:00:00','2016-11-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5117,'TK1411-4489',1,2265,0,'2016-04-01 00:00:00','2016-04-01 09:20:35','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5118,'TK1411-4490',1,2265,0,'2016-04-01 00:00:00','2016-04-01 09:20:35','2016-12-29 22:00:00','2016-12-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5119,'TK1411-4491',1,2266,0,'2016-04-01 00:00:00','2016-04-01 13:47:23',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5120,'TK1411-4492',1,2266,5121,'2016-04-01 00:00:00','2016-04-01 13:47:23',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5121,'TK1411-4493',1,2266,0,'2016-04-01 00:00:00','2016-04-08 12:15:45','2016-04-01 00:00:00','2016-04-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5122,'TK1512-4494',1,2266,0,'2016-04-01 00:00:00','2016-04-01 13:47:23','2016-04-01 00:00:00','2016-04-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5123,'TK1411-4495',1,2266,0,'2016-04-01 00:00:00','2016-04-01 13:47:23','2016-07-13 00:00:00','2016-07-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5124,'TK1411-4496',1,2266,0,'2016-04-01 00:00:00','2016-04-01 13:47:23','2016-10-12 23:00:00','2016-10-12 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5125,'TK1411-4497',1,2266,0,'2016-04-01 00:00:00','2016-04-01 13:47:23','2016-11-11 22:00:00','2016-11-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5126,'TK1411-4498',1,2266,0,'2016-04-01 00:00:00','2016-04-01 13:47:23','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5127,'TK1411-4499',1,2266,0,'2016-04-01 00:00:00','2016-04-01 13:47:23','2016-12-29 22:00:00','2016-12-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5128,'TK1411-4500',1,2267,0,'2016-04-01 00:00:00','2016-04-01 13:58:35',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5129,'TK1411-4501',1,2267,5130,'2016-04-01 00:00:00','2016-04-01 13:58:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5130,'TK1411-4502',1,2267,0,'2016-04-01 00:00:00','2016-04-07 13:12:56','2016-04-01 00:00:00','2016-04-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',36000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5131,'TK1512-4503',1,2267,0,'2016-04-01 00:00:00','2016-04-01 13:58:35','2016-04-01 00:00:00','2016-04-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5132,'TK1411-4504',1,2267,0,'2016-04-01 00:00:00','2016-04-01 13:58:35','2016-07-13 00:00:00','2016-07-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5133,'TK1411-4505',1,2267,0,'2016-04-01 00:00:00','2016-04-01 13:58:35','2016-10-12 23:00:00','2016-10-12 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5134,'TK1411-4506',1,2267,0,'2016-04-01 00:00:00','2016-04-01 13:58:36','2016-11-11 22:00:00','2016-11-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5135,'TK1411-4507',1,2267,0,'2016-04-01 00:00:00','2016-04-01 13:58:36','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5136,'TK1411-4508',1,2267,0,'2016-04-01 00:00:00','2016-04-01 13:58:36','2016-12-29 22:00:00','2016-12-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5137,'TK1411-4509',1,2268,0,'2016-04-04 00:00:00','2016-04-04 07:22:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5138,'TK1411-4510',1,2268,5139,'2016-04-04 00:00:00','2016-04-04 07:22:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5139,'TK1411-4511',1,2268,0,'2016-04-04 00:00:00','2016-04-06 09:25:38','2016-04-04 00:00:00','2016-04-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5140,'TK1512-4512',1,2268,0,'2016-04-04 00:00:00','2016-04-04 07:22:17','2016-04-04 00:00:00','2016-04-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5141,'TK1411-4513',1,2268,0,'2016-04-04 00:00:00','2016-04-04 07:22:17','2016-07-16 00:00:00','2016-07-16 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5142,'TK1411-4514',1,2268,0,'2016-04-04 00:00:00','2016-04-04 07:22:17','2016-10-15 23:00:00','2016-10-15 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5143,'TK1411-4515',1,2268,0,'2016-04-04 00:00:00','2016-04-04 07:22:17','2016-11-14 22:00:00','2016-11-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5144,'TK1411-4516',1,2268,0,'2016-04-04 00:00:00','2016-04-04 07:22:17','2016-12-15 22:00:00','2016-12-15 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5145,'TK1411-4517',1,2268,0,'2016-04-04 00:00:00','2016-04-04 07:22:17','2017-01-01 22:00:00','2017-01-01 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5146,'TK1411-4518',1,2269,0,'2016-04-04 00:00:00','2016-04-04 07:27:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5147,'TK1411-4519',1,2269,5148,'2016-04-04 00:00:00','2016-04-04 07:27:28',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5148,'TK1411-4520',1,2269,0,'2016-04-04 00:00:00','2016-05-03 13:29:02','2016-04-04 00:00:00','2016-05-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5149,'TK1512-4521',1,2269,0,'2016-04-04 00:00:00','2016-04-04 07:27:28','2016-04-04 00:00:00','2016-04-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5150,'TK1411-4522',1,2269,0,'2016-04-04 00:00:00','2016-04-04 07:27:28','2016-07-16 00:00:00','2016-07-16 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5151,'TK1411-4523',1,2269,0,'2016-04-04 00:00:00','2016-04-04 07:27:28','2016-10-15 23:00:00','2016-10-15 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5152,'TK1411-4524',1,2269,0,'2016-04-04 00:00:00','2016-04-04 07:27:28','2016-11-14 22:00:00','2016-11-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5153,'TK1411-4525',1,2269,0,'2016-04-04 00:00:00','2016-04-04 07:27:28','2016-12-15 22:00:00','2016-12-15 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5154,'TK1411-4526',1,2269,0,'2016-04-04 00:00:00','2016-04-04 07:27:28','2017-01-01 22:00:00','2017-01-01 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5155,'TK1411-4527',1,2270,0,'2016-04-05 00:00:00','2016-04-05 07:40:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5156,'TK1411-4528',1,2270,5157,'2016-04-05 00:00:00','2016-04-05 07:40:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5157,'TK1411-4529',1,2270,0,'2016-04-05 00:00:00','2016-04-06 09:38:10','2016-04-05 00:00:00','2016-04-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5158,'TK1512-4530',1,2270,0,'2016-04-05 00:00:00','2016-04-05 07:40:43','2016-04-05 00:00:00','2016-04-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5159,'TK1411-4531',1,2270,0,'2016-04-05 00:00:00','2016-04-05 07:40:43','2016-07-17 00:00:00','2016-07-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5160,'TK1411-4532',1,2270,0,'2016-04-05 00:00:00','2016-04-05 07:40:43','2016-10-16 23:00:00','2016-10-16 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5161,'TK1411-4533',1,2270,0,'2016-04-05 00:00:00','2016-04-05 07:40:43','2016-11-15 22:00:00','2016-11-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5162,'TK1411-4534',1,2270,0,'2016-04-05 00:00:00','2016-04-05 07:40:43','2016-12-16 22:00:00','2016-12-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5163,'TK1411-4535',1,2270,0,'2016-04-05 00:00:00','2016-04-05 07:40:43','2017-01-02 22:00:00','2017-01-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5164,'TK1411-4536',1,2271,0,'2016-04-05 00:00:00','2016-04-05 08:22:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5165,'TK1411-4537',1,2271,5166,'2016-04-05 00:00:00','2016-04-05 08:22:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5166,'TK1411-4538',1,2271,0,'2016-04-05 00:00:00','2016-04-08 09:30:21','2016-04-05 00:00:00','2016-04-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5167,'TK1512-4539',1,2271,0,'2016-04-05 00:00:00','2016-04-05 08:22:40','2016-04-05 00:00:00','2016-04-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5168,'TK1411-4540',1,2271,0,'2016-04-05 00:00:00','2016-04-05 08:22:40','2016-07-17 00:00:00','2016-07-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5169,'TK1411-4541',1,2271,0,'2016-04-05 00:00:00','2016-04-05 08:22:40','2016-10-16 23:00:00','2016-10-16 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5170,'TK1411-4542',1,2271,0,'2016-04-05 00:00:00','2016-04-05 08:22:41','2016-11-15 22:00:00','2016-11-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5171,'TK1411-4543',1,2271,0,'2016-04-05 00:00:00','2016-04-05 08:22:41','2016-12-16 22:00:00','2016-12-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5172,'TK1411-4544',1,2271,0,'2016-04-05 00:00:00','2016-04-05 08:22:41','2017-01-02 22:00:00','2017-01-02 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5173,'TK1411-4545',1,2272,0,'2016-04-06 00:00:00','2016-04-06 07:24:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5174,'TK1411-4546',1,2272,5175,'2016-04-06 00:00:00','2016-04-06 07:24:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5175,'TK1411-4547',1,2272,0,'2016-04-06 00:00:00','2016-04-07 13:14:16','2016-04-06 00:00:00','2016-04-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5176,'TK1512-4548',1,2272,0,'2016-04-06 00:00:00','2016-04-06 07:24:45','2016-04-06 00:00:00','2016-04-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5177,'TK1411-4549',1,2272,0,'2016-04-06 00:00:00','2016-04-06 07:24:45','2016-07-18 00:00:00','2016-07-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5178,'TK1411-4550',1,2272,0,'2016-04-06 00:00:00','2016-04-06 07:24:45','2016-10-17 23:00:00','2016-10-17 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5179,'TK1411-4551',1,2272,0,'2016-04-06 00:00:00','2016-04-06 07:24:45','2016-11-16 22:00:00','2016-11-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5180,'TK1411-4552',1,2272,0,'2016-04-06 00:00:00','2016-04-06 07:24:45','2016-12-17 22:00:00','2016-12-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5181,'TK1411-4553',1,2272,0,'2016-04-06 00:00:00','2016-04-06 07:24:45','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5182,'TK1411-4554',1,2273,0,'2016-04-06 00:00:00','2016-04-06 08:17:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5183,'TK1411-4555',1,2273,5184,'2016-04-06 00:00:00','2016-04-06 08:17:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5184,'TK1411-4556',1,2273,0,'2016-04-06 00:00:00','2016-04-19 07:48:53','2016-04-06 00:00:00','2016-04-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5185,'TK1512-4557',1,2273,0,'2016-04-06 00:00:00','2016-04-06 08:17:09','2016-04-06 00:00:00','2016-04-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5186,'TK1411-4558',1,2273,0,'2016-04-06 00:00:00','2016-04-06 08:17:09','2016-07-18 00:00:00','2016-07-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5187,'TK1411-4559',1,2273,0,'2016-04-06 00:00:00','2016-04-06 08:17:09','2016-10-17 23:00:00','2016-10-17 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5188,'TK1411-4560',1,2273,0,'2016-04-06 00:00:00','2016-04-06 08:17:09','2016-11-16 22:00:00','2016-11-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5189,'TK1411-4561',1,2273,0,'2016-04-06 00:00:00','2016-04-06 08:17:09','2016-12-17 22:00:00','2016-12-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5190,'TK1411-4562',1,2273,0,'2016-04-06 00:00:00','2016-04-06 08:17:09','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5191,'TK1411-4563',1,2274,0,'2016-04-06 00:00:00','2016-04-06 12:42:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5192,'TK1411-4564',1,2274,5193,'2016-04-06 00:00:00','2016-04-06 12:42:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5193,'TK1411-4565',1,2274,0,'2016-04-06 00:00:00','2016-04-11 09:51:15','2016-04-06 00:00:00','2016-04-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5194,'TK1512-4566',1,2274,0,'2016-04-06 00:00:00','2016-04-06 12:42:01','2016-04-06 00:00:00','2016-04-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5195,'TK1411-4567',1,2274,0,'2016-04-06 00:00:00','2016-04-06 12:42:01','2016-07-18 00:00:00','2016-07-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5196,'TK1411-4568',1,2274,0,'2016-04-06 00:00:00','2016-04-06 12:42:01','2016-10-17 23:00:00','2016-10-17 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5197,'TK1411-4569',1,2274,0,'2016-04-06 00:00:00','2016-04-06 12:42:01','2016-11-16 22:00:00','2016-11-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5198,'TK1411-4570',1,2274,0,'2016-04-06 00:00:00','2016-04-06 12:42:01','2016-12-17 22:00:00','2016-12-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5199,'TK1411-4571',1,2274,0,'2016-04-06 00:00:00','2016-04-06 12:42:01','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5200,'TK1411-4572',1,2275,0,'2016-04-06 00:00:00','2016-04-06 13:24:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5201,'TK1411-4573',1,2275,5202,'2016-04-06 00:00:00','2016-04-06 13:24:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5202,'TK1411-4574',1,2275,0,'2016-04-06 00:00:00','2016-04-06 13:24:06','2016-04-06 00:00:00','2016-04-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5203,'TK1512-4575',1,2275,0,'2016-04-06 00:00:00','2016-04-06 13:24:06','2016-04-06 00:00:00','2016-04-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5204,'TK1411-4576',1,2275,0,'2016-04-06 00:00:00','2016-04-06 13:24:06','2016-07-18 00:00:00','2016-07-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5205,'TK1411-4577',1,2275,0,'2016-04-06 00:00:00','2016-04-06 13:24:06','2016-10-17 23:00:00','2016-10-17 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5206,'TK1411-4578',1,2275,0,'2016-04-06 00:00:00','2016-04-06 13:24:06','2016-11-16 22:00:00','2016-11-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5207,'TK1411-4579',1,2275,0,'2016-04-06 00:00:00','2016-04-06 13:24:06','2016-12-17 22:00:00','2016-12-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5208,'TK1411-4580',1,2275,0,'2016-04-06 00:00:00','2016-04-06 13:24:06','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5209,'TK1411-4581',1,2276,0,'2016-04-07 00:00:00','2016-04-07 06:54:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5210,'TK1411-4582',1,2276,5211,'2016-04-07 00:00:00','2016-04-07 06:54:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5211,'TK1411-4583',1,2276,0,'2016-04-07 00:00:00','2016-04-12 10:05:29','2016-04-07 00:00:00','2016-04-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5212,'TK1512-4584',1,2276,0,'2016-04-07 00:00:00','2016-04-07 06:54:37','2016-04-07 00:00:00','2016-04-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5213,'TK1411-4585',1,2276,0,'2016-04-07 00:00:00','2016-04-07 06:54:37','2016-07-19 00:00:00','2016-07-19 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5214,'TK1411-4586',1,2276,0,'2016-04-07 00:00:00','2016-04-07 06:54:37','2016-10-18 23:00:00','2016-10-18 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5215,'TK1411-4587',1,2276,0,'2016-04-07 00:00:00','2016-04-07 06:54:37','2016-11-17 22:00:00','2016-11-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5216,'TK1411-4588',1,2276,0,'2016-04-07 00:00:00','2016-04-07 06:54:37','2016-12-18 22:00:00','2016-12-18 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5217,'TK1411-4589',1,2276,0,'2016-04-07 00:00:00','2016-04-07 06:54:37','2017-01-04 22:00:00','2017-01-04 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5218,'TK1411-4590',1,2277,0,'2016-04-07 00:00:00','2016-04-07 06:56:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5219,'TK1411-4591',1,2277,5220,'2016-04-07 00:00:00','2016-04-07 06:56:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5220,'TK1411-4592',1,2277,0,'2016-04-07 00:00:00','2016-04-11 10:11:47','2016-04-07 00:00:00','2016-04-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5221,'TK1512-4593',1,2277,0,'2016-04-07 00:00:00','2016-04-07 06:56:31','2016-04-07 00:00:00','2016-04-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5222,'TK1411-4594',1,2277,0,'2016-04-07 00:00:00','2016-04-07 06:56:31','2016-07-19 00:00:00','2016-07-19 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5223,'TK1411-4595',1,2277,0,'2016-04-07 00:00:00','2016-04-07 06:56:31','2016-10-18 23:00:00','2016-10-18 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5224,'TK1411-4596',1,2277,0,'2016-04-07 00:00:00','2016-04-07 06:56:31','2016-11-17 22:00:00','2016-11-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5225,'TK1411-4597',1,2277,0,'2016-04-07 00:00:00','2016-04-07 06:56:31','2016-12-18 22:00:00','2016-12-18 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5226,'TK1411-4598',1,2277,0,'2016-04-07 00:00:00','2016-04-07 06:56:31','2017-01-04 22:00:00','2017-01-04 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5227,'TK1411-4599',1,2278,0,'2016-04-08 00:00:00','2016-04-08 09:56:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5228,'TK1411-4600',1,2278,5229,'2016-04-08 00:00:00','2016-04-08 09:56:54',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5229,'TK1411-4601',1,2278,0,'2016-04-08 00:00:00','2016-04-13 08:11:57','2016-04-08 00:00:00','2016-04-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5230,'TK1512-4602',1,2278,0,'2016-04-08 00:00:00','2016-04-08 09:56:54','2016-04-08 00:00:00','2016-04-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5231,'TK1411-4603',1,2278,0,'2016-04-08 00:00:00','2016-04-08 09:56:54','2016-07-20 00:00:00','2016-07-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5232,'TK1411-4604',1,2278,0,'2016-04-08 00:00:00','2016-04-08 09:56:54','2016-10-19 23:00:00','2016-10-19 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5233,'TK1411-4605',1,2278,0,'2016-04-08 00:00:00','2016-04-08 09:56:54','2016-11-18 22:00:00','2016-11-18 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5234,'TK1411-4606',1,2278,0,'2016-04-08 00:00:00','2016-04-08 09:56:54','2016-12-19 22:00:00','2016-12-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5235,'TK1411-4607',1,2278,0,'2016-04-08 00:00:00','2016-04-08 09:56:54','2017-01-05 22:00:00','2017-01-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5236,'TK1411-4608',1,2279,0,'2016-04-08 00:00:00','2016-04-08 10:11:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5237,'TK1411-4609',1,2279,5238,'2016-04-08 00:00:00','2016-04-08 10:11:26',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5238,'TK1411-4610',1,2279,0,'2016-04-08 00:00:00','2016-04-18 09:00:29','2016-04-08 00:00:00','2016-04-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5239,'TK1512-4611',1,2279,0,'2016-04-08 00:00:00','2016-04-08 10:11:26','2016-04-08 00:00:00','2016-04-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5240,'TK1411-4612',1,2279,0,'2016-04-08 00:00:00','2016-04-08 10:11:26','2016-07-20 00:00:00','2016-07-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5241,'TK1411-4613',1,2279,0,'2016-04-08 00:00:00','2016-04-08 10:11:26','2016-10-19 23:00:00','2016-10-19 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5242,'TK1411-4614',1,2279,0,'2016-04-08 00:00:00','2016-04-08 10:11:26','2016-11-18 22:00:00','2016-11-18 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5243,'TK1411-4615',1,2279,0,'2016-04-08 00:00:00','2016-04-08 10:11:26','2016-12-19 22:00:00','2016-12-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5244,'TK1411-4616',1,2279,0,'2016-04-08 00:00:00','2016-04-08 10:11:26','2017-01-05 22:00:00','2017-01-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5245,'TK1411-4617',1,2280,0,'2016-04-08 00:00:00','2016-04-08 10:14:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5246,'TK1411-4618',1,2280,5247,'2016-04-08 00:00:00','2016-04-08 10:14:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5247,'TK1411-4619',1,2280,0,'2016-04-08 00:00:00','2016-04-08 10:14:02','2016-04-08 00:00:00','2016-04-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5248,'TK1512-4620',1,2280,0,'2016-04-08 00:00:00','2016-04-08 10:14:02','2016-04-08 00:00:00','2016-04-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5249,'TK1411-4621',1,2280,0,'2016-04-08 00:00:00','2016-04-08 10:14:02','2016-07-20 00:00:00','2016-07-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5250,'TK1411-4622',1,2280,0,'2016-04-08 00:00:00','2016-04-08 10:14:02','2016-10-19 23:00:00','2016-10-19 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5251,'TK1411-4623',1,2280,0,'2016-04-08 00:00:00','2016-04-08 10:14:02','2016-11-18 22:00:00','2016-11-18 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5252,'TK1411-4624',1,2280,0,'2016-04-08 00:00:00','2016-04-08 10:14:02','2016-12-19 22:00:00','2016-12-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5253,'TK1411-4625',1,2280,0,'2016-04-08 00:00:00','2016-04-08 10:14:02','2017-01-05 22:00:00','2017-01-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5254,'TK1411-4626',1,2281,0,'2016-04-08 00:00:00','2016-04-08 13:23:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5255,'TK1411-4627',1,2281,5256,'2016-04-08 00:00:00','2016-04-08 13:23:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5256,'TK1411-4628',1,2281,0,'2016-04-08 00:00:00','2016-04-11 10:00:29','2016-04-08 00:00:00','2016-04-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5257,'TK1512-4629',1,2281,0,'2016-04-08 00:00:00','2016-04-08 13:23:08','2016-04-08 00:00:00','2016-04-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5258,'TK1411-4630',1,2281,0,'2016-04-08 00:00:00','2016-04-08 13:23:08','2016-07-20 00:00:00','2016-07-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5259,'TK1411-4631',1,2281,0,'2016-04-08 00:00:00','2016-04-08 13:23:08','2016-10-19 23:00:00','2016-10-19 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5260,'TK1411-4632',1,2281,0,'2016-04-08 00:00:00','2016-04-08 13:23:08','2016-11-18 22:00:00','2016-11-18 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5261,'TK1411-4633',1,2281,0,'2016-04-08 00:00:00','2016-04-08 13:23:08','2016-12-19 22:00:00','2016-12-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5262,'TK1411-4634',1,2281,0,'2016-04-08 00:00:00','2016-04-08 13:23:08','2017-01-05 22:00:00','2017-01-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5263,'TK1411-4635',1,2282,0,'2016-04-11 00:00:00','2016-04-11 08:56:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5264,'TK1411-4636',1,2282,5265,'2016-04-11 00:00:00','2016-04-11 08:56:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5265,'TK1411-4637',1,2282,0,'2016-04-11 00:00:00','2016-04-13 13:16:20','2016-04-11 00:00:00','2016-04-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',28800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5266,'TK1512-4638',1,2282,0,'2016-04-11 00:00:00','2016-04-11 08:56:12','2016-04-11 00:00:00','2016-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5267,'TK1411-4639',1,2282,0,'2016-04-11 00:00:00','2016-04-11 08:56:12','2016-07-23 00:00:00','2016-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5268,'TK1411-4640',1,2282,0,'2016-04-11 00:00:00','2016-04-11 08:56:12','2016-10-22 23:00:00','2016-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5269,'TK1411-4641',1,2282,0,'2016-04-11 00:00:00','2016-04-11 08:56:12','2016-11-21 22:00:00','2016-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5270,'TK1411-4642',1,2282,0,'2016-04-11 00:00:00','2016-04-11 08:56:12','2016-12-22 22:00:00','2016-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5271,'TK1411-4643',1,2282,0,'2016-04-11 00:00:00','2016-04-11 08:56:12','2017-01-08 22:00:00','2017-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5272,'TK1411-4644',1,2283,0,'2016-04-11 00:00:00','2016-04-11 14:34:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5273,'TK1411-4645',1,2283,5274,'2016-04-11 00:00:00','2016-04-11 14:34:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5274,'TK1411-4646',1,2283,0,'2016-04-11 00:00:00','2016-04-13 12:48:42','2016-04-11 00:00:00','2016-04-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5275,'TK1512-4647',1,2283,0,'2016-04-11 00:00:00','2016-04-11 14:34:44','2016-04-11 00:00:00','2016-04-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5276,'TK1411-4648',1,2283,0,'2016-04-11 00:00:00','2016-04-11 14:34:44','2016-07-23 00:00:00','2016-07-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5277,'TK1411-4649',1,2283,0,'2016-04-11 00:00:00','2016-04-11 14:34:44','2016-10-22 23:00:00','2016-10-22 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5278,'TK1411-4650',1,2283,0,'2016-04-11 00:00:00','2016-04-11 14:34:44','2016-11-21 22:00:00','2016-11-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5279,'TK1411-4651',1,2283,0,'2016-04-11 00:00:00','2016-04-11 14:34:44','2016-12-22 22:00:00','2016-12-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5280,'TK1411-4652',1,2283,0,'2016-04-11 00:00:00','2016-04-11 14:34:44','2017-01-08 22:00:00','2017-01-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5281,'TK1411-4653',1,2284,0,'2016-04-12 00:00:00','2016-04-12 08:21:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5282,'TK1411-4654',1,2284,5283,'2016-04-12 00:00:00','2016-04-12 08:21:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5283,'TK1411-4655',1,2284,0,'2016-04-12 00:00:00','2016-04-14 12:32:41','2016-04-12 00:00:00','2016-04-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5284,'TK1512-4656',1,2284,0,'2016-04-12 00:00:00','2016-04-12 08:21:21','2016-04-12 00:00:00','2016-04-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5285,'TK1411-4657',1,2284,0,'2016-04-12 00:00:00','2016-04-12 08:21:21','2016-07-24 00:00:00','2016-07-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5286,'TK1411-4658',1,2284,0,'2016-04-12 00:00:00','2016-04-12 08:21:21','2016-10-23 23:00:00','2016-10-23 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5287,'TK1411-4659',1,2284,0,'2016-04-12 00:00:00','2016-04-12 08:21:21','2016-11-22 22:00:00','2016-11-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5288,'TK1411-4660',1,2284,0,'2016-04-12 00:00:00','2016-04-12 08:21:21','2016-12-23 22:00:00','2016-12-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5289,'TK1411-4661',1,2284,0,'2016-04-12 00:00:00','2016-04-12 08:21:21','2017-01-09 22:00:00','2017-01-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5290,'TK1411-4662',1,2285,0,'2016-04-12 00:00:00','2016-04-12 09:43:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5291,'TK1411-4663',1,2285,5292,'2016-04-12 00:00:00','2016-04-12 09:43:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5292,'TK1411-4664',1,2285,0,'2016-04-12 00:00:00','2016-04-12 09:43:00','2016-04-12 00:00:00','2016-04-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5293,'TK1512-4665',1,2285,0,'2016-04-12 00:00:00','2016-04-12 09:43:00','2016-04-12 00:00:00','2016-04-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5294,'TK1411-4666',1,2285,0,'2016-04-12 00:00:00','2016-04-12 09:43:00','2016-07-24 00:00:00','2016-07-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5295,'TK1411-4667',1,2285,0,'2016-04-12 00:00:00','2016-04-12 09:43:00','2016-10-23 23:00:00','2016-10-23 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5296,'TK1411-4668',1,2285,0,'2016-04-12 00:00:00','2016-04-12 09:43:00','2016-11-22 22:00:00','2016-11-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5297,'TK1411-4669',1,2285,0,'2016-04-12 00:00:00','2016-04-12 09:43:00','2016-12-23 22:00:00','2016-12-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5298,'TK1411-4670',1,2285,0,'2016-04-12 00:00:00','2016-04-12 09:43:00','2017-01-09 22:00:00','2017-01-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5299,'TK1411-4671',1,2286,0,'2016-04-13 00:00:00','2016-04-13 09:46:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5300,'TK1411-4672',1,2286,5301,'2016-04-13 00:00:00','2016-04-13 09:46:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5301,'TK1411-4673',1,2286,0,'2016-04-13 00:00:00','2016-04-15 08:47:14','2016-04-13 00:00:00','2016-04-15 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5302,'TK1512-4674',1,2286,0,'2016-04-13 00:00:00','2016-04-13 09:46:21','2016-04-13 00:00:00','2016-04-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5303,'TK1411-4675',1,2286,0,'2016-04-13 00:00:00','2016-04-13 09:46:21','2016-07-25 00:00:00','2016-07-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5304,'TK1411-4676',1,2286,0,'2016-04-13 00:00:00','2016-04-13 09:46:21','2016-10-24 23:00:00','2016-10-24 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5305,'TK1411-4677',1,2286,0,'2016-04-13 00:00:00','2016-04-13 09:46:21','2016-11-23 22:00:00','2016-11-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5306,'TK1411-4678',1,2286,0,'2016-04-13 00:00:00','2016-04-13 09:46:21','2016-12-24 22:00:00','2016-12-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5307,'TK1411-4679',1,2286,0,'2016-04-13 00:00:00','2016-04-13 09:46:21','2017-01-10 22:00:00','2017-01-10 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5308,'TK1411-4680',1,2287,0,'2016-04-14 00:00:00','2016-04-14 14:33:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5309,'TK1411-4681',1,2287,5310,'2016-04-14 00:00:00','2016-04-14 14:33:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5310,'TK1411-4682',1,2287,0,'2016-04-14 00:00:00','2016-04-14 14:33:00','2016-04-14 00:00:00','2016-04-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5311,'TK1512-4683',1,2287,0,'2016-04-14 00:00:00','2016-04-14 14:33:00','2016-04-14 00:00:00','2016-04-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5312,'TK1411-4684',1,2287,0,'2016-04-14 00:00:00','2016-04-14 14:33:00','2016-07-26 00:00:00','2016-07-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5313,'TK1411-4685',1,2287,0,'2016-04-14 00:00:00','2016-04-14 14:33:00','2016-10-25 23:00:00','2016-10-25 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5314,'TK1411-4686',1,2287,0,'2016-04-14 00:00:00','2016-04-14 14:33:00','2016-11-24 22:00:00','2016-11-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5315,'TK1411-4687',1,2287,0,'2016-04-14 00:00:00','2016-04-14 14:33:00','2016-12-25 22:00:00','2016-12-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5316,'TK1411-4688',1,2287,0,'2016-04-14 00:00:00','2016-04-14 14:33:00','2017-01-11 22:00:00','2017-01-11 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5317,'TK1411-4689',1,2288,0,'2016-04-18 00:00:00','2016-04-18 08:33:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5318,'TK1411-4690',1,2288,5319,'2016-04-18 00:00:00','2016-04-18 08:33:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5319,'TK1411-4691',1,2288,0,'2016-04-18 00:00:00','2016-04-21 10:27:32','2016-04-18 00:00:00','2016-04-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5320,'TK1512-4692',1,2288,0,'2016-04-18 00:00:00','2016-04-18 08:33:03','2016-04-18 00:00:00','2016-05-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5321,'TK1411-4693',1,2288,0,'2016-04-18 00:00:00','2016-04-18 08:33:03','2016-07-30 00:00:00','2016-07-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5322,'TK1411-4694',1,2288,0,'2016-04-18 00:00:00','2016-04-18 08:33:03','2016-10-29 23:00:00','2016-10-29 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5323,'TK1411-4695',1,2288,0,'2016-04-18 00:00:00','2016-04-18 08:33:03','2016-11-28 22:00:00','2016-11-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5324,'TK1411-4696',1,2288,0,'2016-04-18 00:00:00','2016-04-18 08:33:03','2016-12-29 22:00:00','2016-12-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5325,'TK1411-4697',1,2288,0,'2016-04-18 00:00:00','2016-04-18 08:33:03','2017-01-15 22:00:00','2017-01-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5326,'TK1411-4698',1,2289,0,'2016-04-18 00:00:00','2016-04-18 13:20:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5327,'TK1411-4699',1,2289,5328,'2016-04-18 00:00:00','2016-04-18 13:20:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5328,'TK1411-4700',1,2289,0,'2016-04-18 00:00:00','2016-04-19 07:01:21','2016-04-18 00:00:00','2016-04-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,'Juste le BBIO pour le 20/04/2016',NULL,0,NULL,NULL,NULL),(5329,'TK1512-4701',1,2289,0,'2016-04-18 00:00:00','2016-04-18 13:20:32','2016-04-18 00:00:00','2016-05-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5330,'TK1411-4702',1,2289,0,'2016-04-18 00:00:00','2016-04-18 13:20:32','2016-07-30 00:00:00','2016-07-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5331,'TK1411-4703',1,2289,0,'2016-04-18 00:00:00','2016-04-18 13:20:32','2016-10-29 23:00:00','2016-10-29 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5332,'TK1411-4704',1,2289,0,'2016-04-18 00:00:00','2016-04-18 13:20:32','2016-11-28 22:00:00','2016-11-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5333,'TK1411-4705',1,2289,0,'2016-04-18 00:00:00','2016-04-18 13:20:32','2016-12-29 22:00:00','2016-12-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5334,'TK1411-4706',1,2289,0,'2016-04-18 00:00:00','2016-04-18 13:20:32','2017-01-15 22:00:00','2017-01-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5335,'TK1411-4707',1,2290,0,'2016-04-18 00:00:00','2016-04-18 14:12:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5336,'TK1411-4708',1,2290,5337,'2016-04-18 00:00:00','2016-04-18 14:12:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5337,'TK1411-4709',1,2290,0,'2016-04-18 00:00:00','2016-04-27 14:13:50','2016-04-18 00:00:00','2016-04-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,'ATTENTE DEVIS MENUISERIES ( mesnuiserie spéciale, ne pas faire l\'étude sans les avoir reçue)<br />\r\nPlans papiers<br />\r\n ',NULL,0,NULL,NULL,NULL),(5338,'TK1512-4710',1,2290,0,'2016-04-18 00:00:00','2016-04-18 14:12:01','2016-04-18 00:00:00','2016-05-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5339,'TK1411-4711',1,2290,0,'2016-04-18 00:00:00','2016-04-18 14:12:01','2016-07-30 00:00:00','2016-07-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5340,'TK1411-4712',1,2290,0,'2016-04-18 00:00:00','2016-04-18 14:12:01','2016-10-29 23:00:00','2016-10-29 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5341,'TK1411-4713',1,2290,0,'2016-04-18 00:00:00','2016-04-18 14:12:01','2016-11-28 22:00:00','2016-11-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5342,'TK1411-4714',1,2290,0,'2016-04-18 00:00:00','2016-04-18 14:12:01','2016-12-29 22:00:00','2016-12-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5343,'TK1411-4715',1,2290,0,'2016-04-18 00:00:00','2016-04-18 14:12:01','2017-01-15 22:00:00','2017-01-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5344,'TK1411-4716',1,2291,0,'2016-04-20 00:00:00','2016-04-20 07:35:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5345,'TK1411-4717',1,2291,5346,'2016-04-20 00:00:00','2016-04-20 07:35:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5346,'TK1411-4718',1,2291,0,'2016-04-20 00:00:00','2016-04-22 07:38:23','2016-04-20 00:00:00','2016-04-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5347,'TK1512-4719',1,2291,0,'2016-04-20 00:00:00','2016-04-20 07:35:44','2016-04-20 00:00:00','2016-05-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5348,'TK1411-4720',1,2291,0,'2016-04-20 00:00:00','2016-04-20 07:35:44','2016-08-01 00:00:00','2016-08-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5349,'TK1411-4721',1,2291,0,'2016-04-20 00:00:00','2016-04-20 07:35:44','2016-10-31 22:00:00','2016-10-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5350,'TK1411-4722',1,2291,0,'2016-04-20 00:00:00','2016-04-20 07:35:44','2016-11-30 22:00:00','2016-11-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5351,'TK1411-4723',1,2291,0,'2016-04-20 00:00:00','2016-04-20 07:35:44','2016-12-31 22:00:00','2016-12-31 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5352,'TK1411-4724',1,2291,0,'2016-04-20 00:00:00','2016-04-20 07:35:44','2017-01-17 22:00:00','2017-01-17 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5353,'TK1411-4725',1,2292,0,'2016-04-21 00:00:00','2016-04-21 14:15:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5354,'TK1411-4726',1,2292,5355,'2016-04-21 00:00:00','2016-04-21 14:15:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5355,'TK1411-4727',1,2292,0,'2016-04-21 00:00:00','2016-04-22 12:49:07','2016-04-21 00:00:00','2016-04-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5356,'TK1512-4728',1,2292,0,'2016-04-21 00:00:00','2016-04-21 14:15:58','2016-04-21 00:00:00','2016-05-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5357,'TK1411-4729',1,2292,0,'2016-04-21 00:00:00','2016-04-21 14:15:58','2016-08-02 00:00:00','2016-08-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5358,'TK1411-4730',1,2292,0,'2016-04-21 00:00:00','2016-04-21 14:15:58','2016-11-01 22:00:00','2016-11-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5359,'TK1411-4731',1,2292,0,'2016-04-21 00:00:00','2016-04-21 14:15:58','2016-12-01 22:00:00','2016-12-01 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5360,'TK1411-4732',1,2292,0,'2016-04-21 00:00:00','2016-04-21 14:15:58','2017-01-01 22:00:00','2017-01-01 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5361,'TK1411-4733',1,2292,0,'2016-04-21 00:00:00','2016-04-21 14:15:58','2017-01-18 22:00:00','2017-01-18 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5362,'TK1411-4734',1,2293,0,'2016-04-22 00:00:00','2016-04-22 09:02:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5363,'TK1411-4735',1,2293,5364,'2016-04-22 00:00:00','2016-04-22 09:02:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5364,'TK1411-4736',1,2293,0,'2016-04-22 00:00:00','2016-04-25 13:25:07','2016-04-22 00:00:00','2016-04-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5365,'TK1512-4737',1,2293,0,'2016-04-22 00:00:00','2016-04-22 09:02:51','2016-04-22 00:00:00','2016-05-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5366,'TK1411-4738',1,2293,0,'2016-04-22 00:00:00','2016-04-22 09:02:51','2016-08-03 00:00:00','2016-08-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5367,'TK1411-4739',1,2293,0,'2016-04-22 00:00:00','2016-04-22 09:02:51','2016-11-02 22:00:00','2016-11-02 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5368,'TK1411-4740',1,2293,0,'2016-04-22 00:00:00','2016-04-22 09:02:51','2016-12-02 22:00:00','2016-12-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5369,'TK1411-4741',1,2293,0,'2016-04-22 00:00:00','2016-04-22 09:02:51','2017-01-02 22:00:00','2017-01-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5370,'TK1411-4742',1,2293,0,'2016-04-22 00:00:00','2016-04-22 09:02:51','2017-01-19 22:00:00','2017-01-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5371,'TK1411-4743',1,2294,0,'2016-04-22 00:00:00','2016-04-22 09:19:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5372,'TK1411-4744',1,2294,5373,'2016-04-22 00:00:00','2016-04-22 09:19:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5373,'TK1411-4745',1,2294,0,'2016-04-22 00:00:00','2016-04-25 14:33:22','2016-04-22 00:00:00','2016-04-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5374,'TK1512-4746',1,2294,0,'2016-04-22 00:00:00','2016-04-22 09:19:43','2016-04-22 00:00:00','2016-05-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5375,'TK1411-4747',1,2294,0,'2016-04-22 00:00:00','2016-04-22 09:19:43','2016-08-03 00:00:00','2016-08-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5376,'TK1411-4748',1,2294,0,'2016-04-22 00:00:00','2016-04-22 09:19:43','2016-11-02 22:00:00','2016-11-02 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5377,'TK1411-4749',1,2294,0,'2016-04-22 00:00:00','2016-04-22 09:19:43','2016-12-02 22:00:00','2016-12-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5378,'TK1411-4750',1,2294,0,'2016-04-22 00:00:00','2016-04-22 09:19:43','2017-01-02 22:00:00','2017-01-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5379,'TK1411-4751',1,2294,0,'2016-04-22 00:00:00','2016-04-22 09:19:43','2017-01-19 22:00:00','2017-01-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5380,'TK1411-4752',1,2295,0,'2016-04-26 00:00:00','2016-04-26 12:41:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5381,'TK1411-4753',1,2295,5382,'2016-04-26 00:00:00','2016-04-26 12:41:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5382,'TK1411-4754',1,2295,0,'2016-04-26 00:00:00','2016-04-26 12:43:21','2016-04-26 00:00:00','2016-04-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5383,'TK1512-4755',1,2295,0,'2016-04-26 00:00:00','2016-04-26 12:41:47','2016-04-26 00:00:00','2016-05-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5384,'TK1411-4756',1,2295,0,'2016-04-26 00:00:00','2016-04-26 12:41:47','2016-08-07 00:00:00','2016-08-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5385,'TK1411-4757',1,2295,0,'2016-04-26 00:00:00','2016-04-26 12:41:47','2016-11-06 22:00:00','2016-11-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5386,'TK1411-4758',1,2295,0,'2016-04-26 00:00:00','2016-04-26 12:41:47','2016-12-06 22:00:00','2016-12-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5387,'TK1411-4759',1,2295,0,'2016-04-26 00:00:00','2016-04-26 12:41:47','2017-01-06 22:00:00','2017-01-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5388,'TK1411-4760',1,2295,0,'2016-04-26 00:00:00','2016-04-26 12:41:47','2017-01-23 22:00:00','2017-01-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5389,'TK1411-4761',1,2296,0,'2016-04-26 00:00:00','2016-04-26 14:24:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5390,'TK1411-4762',1,2296,5391,'2016-04-26 00:00:00','2016-04-26 14:24:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5391,'TK1411-4763',1,2296,0,'2016-04-26 00:00:00','2016-04-27 09:46:31','2016-04-26 00:00:00','2016-04-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5392,'TK1512-4764',1,2296,0,'2016-04-26 00:00:00','2016-04-26 14:24:32','2016-04-26 00:00:00','2016-05-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5393,'TK1411-4765',1,2296,0,'2016-04-26 00:00:00','2016-04-26 14:24:32','2016-08-07 00:00:00','2016-08-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5394,'TK1411-4766',1,2296,0,'2016-04-26 00:00:00','2016-04-26 14:24:32','2016-11-06 22:00:00','2016-11-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5395,'TK1411-4767',1,2296,0,'2016-04-26 00:00:00','2016-04-26 14:24:32','2016-12-06 22:00:00','2016-12-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5396,'TK1411-4768',1,2296,0,'2016-04-26 00:00:00','2016-04-26 14:24:32','2017-01-06 22:00:00','2017-01-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5397,'TK1411-4769',1,2296,0,'2016-04-26 00:00:00','2016-04-26 14:24:32','2017-01-23 22:00:00','2017-01-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5398,'TK1411-4770',1,2297,0,'2016-04-27 00:00:00','2016-04-27 07:32:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5399,'TK1411-4771',1,2297,5400,'2016-04-27 00:00:00','2016-04-27 07:32:28',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5400,'TK1411-4772',1,2297,0,'2016-04-27 00:00:00','2016-04-28 13:19:05','2016-04-27 00:00:00','2016-04-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5401,'TK1512-4773',1,2297,0,'2016-04-27 00:00:00','2016-04-27 07:32:28','2016-04-27 00:00:00','2016-05-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5402,'TK1411-4774',1,2297,0,'2016-04-27 00:00:00','2016-04-27 07:32:28','2016-08-08 00:00:00','2016-08-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5403,'TK1411-4775',1,2297,0,'2016-04-27 00:00:00','2016-04-27 07:32:28','2016-11-07 22:00:00','2016-11-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5404,'TK1411-4776',1,2297,0,'2016-04-27 00:00:00','2016-04-27 07:32:28','2016-12-07 22:00:00','2016-12-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5405,'TK1411-4777',1,2297,0,'2016-04-27 00:00:00','2016-04-27 07:32:28','2017-01-07 22:00:00','2017-01-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5406,'TK1411-4778',1,2297,0,'2016-04-27 00:00:00','2016-04-27 07:32:28','2017-01-24 22:00:00','2017-01-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5407,'TK1411-4779',1,2298,0,'2016-04-27 00:00:00','2016-04-27 08:26:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5408,'TK1411-4780',1,2298,5409,'2016-04-27 00:00:00','2016-04-27 08:26:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5409,'TK1411-4781',1,2298,0,'2016-04-27 00:00:00','2016-04-28 12:50:25','2016-04-27 00:00:00','2016-04-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5410,'TK1512-4782',1,2298,0,'2016-04-27 00:00:00','2016-04-27 08:26:32','2016-04-27 00:00:00','2016-05-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5411,'TK1411-4783',1,2298,0,'2016-04-27 00:00:00','2016-04-27 08:26:32','2016-08-08 00:00:00','2016-08-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5412,'TK1411-4784',1,2298,0,'2016-04-27 00:00:00','2016-04-27 08:26:32','2016-11-07 22:00:00','2016-11-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5413,'TK1411-4785',1,2298,0,'2016-04-27 00:00:00','2016-04-27 08:26:32','2016-12-07 22:00:00','2016-12-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5414,'TK1411-4786',1,2298,0,'2016-04-27 00:00:00','2016-04-27 08:26:32','2017-01-07 22:00:00','2017-01-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5415,'TK1411-4787',1,2298,0,'2016-04-27 00:00:00','2016-04-27 08:26:32','2017-01-24 22:00:00','2017-01-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5416,'TK1411-4788',1,2299,0,'2016-04-27 00:00:00','2016-04-27 08:42:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5417,'TK1411-4789',1,2299,5418,'2016-04-27 00:00:00','2016-04-27 08:42:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5418,'TK1411-4790',1,2299,0,'2016-04-27 00:00:00','2016-05-02 14:35:58','2016-04-27 00:00:00','2016-05-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5419,'TK1512-4791',1,2299,0,'2016-04-27 00:00:00','2016-04-27 08:42:22','2016-04-27 00:00:00','2016-05-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5420,'TK1411-4792',1,2299,0,'2016-04-27 00:00:00','2016-04-27 08:42:22','2016-08-08 00:00:00','2016-08-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5421,'TK1411-4793',1,2299,0,'2016-04-27 00:00:00','2016-04-27 08:42:22','2016-11-07 22:00:00','2016-11-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5422,'TK1411-4794',1,2299,0,'2016-04-27 00:00:00','2016-04-27 08:42:22','2016-12-07 22:00:00','2016-12-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5423,'TK1411-4795',1,2299,0,'2016-04-27 00:00:00','2016-04-27 08:42:22','2017-01-07 22:00:00','2017-01-07 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5424,'TK1411-4796',1,2299,0,'2016-04-27 00:00:00','2016-04-27 08:42:22','2017-01-24 22:00:00','2017-01-24 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5425,'TK1411-4797',1,2300,0,'2016-04-28 00:00:00','2016-04-28 06:54:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5426,'TK1411-4798',1,2300,5427,'2016-04-28 00:00:00','2016-04-28 06:54:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5427,'TK1411-4799',1,2300,0,'2016-04-28 00:00:00','2016-05-03 13:48:11','2016-04-28 00:00:00','2016-05-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5428,'TK1512-4800',1,2300,0,'2016-04-28 00:00:00','2016-05-03 14:42:11','2016-04-28 00:00:00','2016-05-12 00:00:00',NULL,'Attente attestation conformité','',300,0,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5429,'TK1411-4801',1,2300,0,'2016-04-28 00:00:00','2016-04-28 06:54:29','2016-08-09 00:00:00','2016-08-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5430,'TK1411-4802',1,2300,0,'2016-04-28 00:00:00','2016-04-28 06:54:29','2016-11-08 22:00:00','2016-11-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5431,'TK1411-4803',1,2300,0,'2016-04-28 00:00:00','2016-04-28 06:54:29','2016-12-08 22:00:00','2016-12-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5432,'TK1411-4804',1,2300,0,'2016-04-28 00:00:00','2016-04-28 06:54:29','2017-01-08 22:00:00','2017-01-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5433,'TK1411-4805',1,2300,0,'2016-04-28 00:00:00','2016-04-28 06:54:29','2017-01-25 22:00:00','2017-01-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5434,'TK1411-4806',1,2301,0,'2016-04-28 00:00:00','2016-04-28 06:56:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5435,'TK1411-4807',1,2301,5436,'2016-04-28 00:00:00','2016-04-28 06:56:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5436,'TK1411-4808',1,2301,0,'2016-04-28 00:00:00','2016-05-03 08:05:41','2016-04-28 00:00:00','2016-04-29 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5437,'TK1512-4809',1,2301,0,'2016-04-28 00:00:00','2016-04-28 06:56:55','2016-04-28 00:00:00','2016-05-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5438,'TK1411-4810',1,2301,0,'2016-04-28 00:00:00','2016-04-28 06:56:55','2016-08-09 00:00:00','2016-08-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5439,'TK1411-4811',1,2301,0,'2016-04-28 00:00:00','2016-04-28 06:56:55','2016-11-08 22:00:00','2016-11-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5440,'TK1411-4812',1,2301,0,'2016-04-28 00:00:00','2016-04-28 06:56:55','2016-12-08 22:00:00','2016-12-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5441,'TK1411-4813',1,2301,0,'2016-04-28 00:00:00','2016-04-28 06:56:55','2017-01-08 22:00:00','2017-01-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5442,'TK1411-4814',1,2301,0,'2016-04-28 00:00:00','2016-04-28 06:56:55','2017-01-25 22:00:00','2017-01-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5443,'TK1411-4815',1,2302,0,'2016-04-28 00:00:00','2016-04-28 07:47:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5444,'TK1411-4816',1,2302,5445,'2016-04-28 00:00:00','2016-04-28 07:47:04',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5445,'TK1411-4817',1,2302,0,'2016-04-28 00:00:00','2016-05-03 08:36:22','2016-04-28 00:00:00','2016-05-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5446,'TK1512-4818',1,2302,0,'2016-04-28 00:00:00','2016-04-28 07:47:04','2016-04-28 00:00:00','2016-05-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5447,'TK1411-4819',1,2302,0,'2016-04-28 00:00:00','2016-04-28 07:47:04','2016-08-09 00:00:00','2016-08-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5448,'TK1411-4820',1,2302,0,'2016-04-28 00:00:00','2016-04-28 07:47:04','2016-11-08 22:00:00','2016-11-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5449,'TK1411-4821',1,2302,0,'2016-04-28 00:00:00','2016-04-28 07:47:04','2016-12-08 22:00:00','2016-12-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5450,'TK1411-4822',1,2302,0,'2016-04-28 00:00:00','2016-04-28 07:47:04','2017-01-08 22:00:00','2017-01-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5451,'TK1411-4823',1,2302,0,'2016-04-28 00:00:00','2016-04-28 07:47:04','2017-01-25 22:00:00','2017-01-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5452,'TK1411-4824',1,2303,0,'2016-04-28 00:00:00','2016-04-28 09:24:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5453,'TK1411-4825',1,2303,5454,'2016-04-28 00:00:00','2016-04-28 09:24:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5454,'TK1411-4826',1,2303,0,'2016-04-28 00:00:00','2016-05-03 12:39:17','2016-04-28 00:00:00','2016-05-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5455,'TK1512-4827',1,2303,0,'2016-04-28 00:00:00','2016-05-03 14:27:55','2016-04-28 00:00:00','2016-05-12 00:00:00',NULL,'Attente attestation conformité','',300,0,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5456,'TK1411-4828',1,2303,0,'2016-04-28 00:00:00','2016-04-28 09:24:34','2016-08-09 00:00:00','2016-08-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5457,'TK1411-4829',1,2303,0,'2016-04-28 00:00:00','2016-04-28 09:24:34','2016-11-08 22:00:00','2016-11-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5458,'TK1411-4830',1,2303,0,'2016-04-28 00:00:00','2016-04-28 09:24:34','2016-12-08 22:00:00','2016-12-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5459,'TK1411-4831',1,2303,0,'2016-04-28 00:00:00','2016-04-28 09:24:34','2017-01-08 22:00:00','2017-01-08 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5460,'TK1411-4832',1,2303,0,'2016-04-28 00:00:00','2016-04-28 09:24:34','2017-01-25 22:00:00','2017-01-25 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5461,'TK1411-4833',1,2304,0,'2016-04-29 00:00:00','2016-04-29 07:23:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5462,'TK1411-4834',1,2304,5463,'2016-04-29 00:00:00','2016-04-29 07:23:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5463,'TK1411-4835',1,2304,0,'2016-04-29 00:00:00','2016-06-01 09:47:51','2016-04-29 00:00:00','2016-05-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5464,'TK1512-4836',1,2304,0,'2016-04-29 00:00:00','2016-04-29 07:23:29','2016-04-29 00:00:00','2016-05-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5465,'TK1411-4837',1,2304,0,'2016-04-29 00:00:00','2016-04-29 07:23:29','2016-08-10 00:00:00','2016-08-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5466,'TK1411-4838',1,2304,0,'2016-04-29 00:00:00','2016-04-29 07:23:29','2016-11-09 22:00:00','2016-11-09 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5467,'TK1411-4839',1,2304,0,'2016-04-29 00:00:00','2016-04-29 07:23:29','2016-12-09 22:00:00','2016-12-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5468,'TK1411-4840',1,2304,0,'2016-04-29 00:00:00','2016-04-29 07:23:29','2017-01-09 22:00:00','2017-01-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5469,'TK1411-4841',1,2304,0,'2016-04-29 00:00:00','2016-04-29 07:23:29','2017-01-26 22:00:00','2017-01-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5470,'TK1411-4842',1,2305,0,'2016-04-29 00:00:00','2016-04-29 12:50:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5471,'TK1411-4843',1,2305,5472,'2016-04-29 00:00:00','2016-04-29 12:50:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5472,'TK1411-4844',1,2305,0,'2016-04-29 00:00:00','2016-05-04 13:02:58','2016-04-29 00:00:00','2016-05-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5473,'TK1512-4845',1,2305,0,'2016-04-29 00:00:00','2016-04-29 12:50:14','2016-04-29 00:00:00','2016-05-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5474,'TK1411-4846',1,2305,0,'2016-04-29 00:00:00','2016-04-29 12:50:14','2016-08-10 00:00:00','2016-08-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5475,'TK1411-4847',1,2305,0,'2016-04-29 00:00:00','2016-04-29 12:50:14','2016-11-09 22:00:00','2016-11-09 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5476,'TK1411-4848',1,2305,0,'2016-04-29 00:00:00','2016-04-29 12:50:14','2016-12-09 22:00:00','2016-12-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5477,'TK1411-4849',1,2305,0,'2016-04-29 00:00:00','2016-04-29 12:50:14','2017-01-09 22:00:00','2017-01-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5478,'TK1411-4850',1,2305,0,'2016-04-29 00:00:00','2016-04-29 12:50:14','2017-01-26 22:00:00','2017-01-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5479,'TK1411-4851',1,2306,0,'2016-05-02 00:00:00','2016-05-02 08:53:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5480,'TK1411-4852',1,2306,5481,'2016-05-02 00:00:00','2016-05-02 08:53:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5481,'TK1411-4853',1,2306,0,'2016-05-02 00:00:00','2016-05-03 12:48:36','2016-05-02 00:00:00','2016-05-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5482,'TK1512-4854',1,2306,0,'2016-05-02 00:00:00','2016-05-02 08:53:15','2016-05-02 00:00:00','2016-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5483,'TK1411-4855',1,2306,0,'2016-05-02 00:00:00','2016-05-02 08:53:15','2016-08-13 00:00:00','2016-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5484,'TK1411-4856',1,2306,0,'2016-05-02 00:00:00','2016-05-02 08:53:15','2016-11-12 22:00:00','2016-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5485,'TK1411-4857',1,2306,0,'2016-05-02 00:00:00','2016-05-02 08:53:15','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5486,'TK1411-4858',1,2306,0,'2016-05-02 00:00:00','2016-05-02 08:53:15','2017-01-12 22:00:00','2017-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5487,'TK1411-4859',1,2306,0,'2016-05-02 00:00:00','2016-05-02 08:53:15','2017-01-29 22:00:00','2017-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5488,'TK1411-4860',1,2307,0,'2016-05-02 00:00:00','2016-05-02 12:43:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5489,'TK1411-4861',1,2307,5490,'2016-05-02 00:00:00','2016-05-02 12:43:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5490,'TK1411-4862',1,2307,0,'2016-05-02 00:00:00','2016-05-09 14:09:55','2016-05-02 00:00:00','2016-05-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5491,'TK1512-4863',1,2307,0,'2016-05-02 00:00:00','2016-05-02 12:43:29','2016-05-02 00:00:00','2016-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5492,'TK1411-4864',1,2307,0,'2016-05-02 00:00:00','2016-05-02 12:43:29','2016-08-13 00:00:00','2016-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5493,'TK1411-4865',1,2307,0,'2016-05-02 00:00:00','2016-05-02 12:43:29','2016-11-12 22:00:00','2016-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5494,'TK1411-4866',1,2307,0,'2016-05-02 00:00:00','2016-05-02 12:43:29','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5495,'TK1411-4867',1,2307,0,'2016-05-02 00:00:00','2016-05-02 12:43:29','2017-01-12 22:00:00','2017-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5496,'TK1411-4868',1,2307,0,'2016-05-02 00:00:00','2016-05-02 12:43:29','2017-01-29 22:00:00','2017-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5497,'TK1411-4869',1,2308,0,'2016-05-02 00:00:00','2016-05-02 13:51:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5498,'TK1411-4870',1,2308,5499,'2016-05-02 00:00:00','2016-05-02 13:51:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5499,'TK1411-4871',1,2308,0,'2016-05-02 00:00:00','2016-05-04 13:33:26','2016-05-02 00:00:00','2016-05-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5500,'TK1512-4872',1,2308,0,'2016-05-02 00:00:00','2016-05-02 13:51:21','2016-05-02 00:00:00','2016-05-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5501,'TK1411-4873',1,2308,0,'2016-05-02 00:00:00','2016-05-02 13:51:21','2016-08-13 00:00:00','2016-08-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5502,'TK1411-4874',1,2308,0,'2016-05-02 00:00:00','2016-05-02 13:51:21','2016-11-12 22:00:00','2016-11-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5503,'TK1411-4875',1,2308,0,'2016-05-02 00:00:00','2016-05-02 13:51:22','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5504,'TK1411-4876',1,2308,0,'2016-05-02 00:00:00','2016-05-02 13:51:22','2017-01-12 22:00:00','2017-01-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5505,'TK1411-4877',1,2308,0,'2016-05-02 00:00:00','2016-05-02 13:51:22','2017-01-29 22:00:00','2017-01-29 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5506,'TK1411-4878',1,2309,0,'2016-05-03 00:00:00','2016-05-03 07:12:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5507,'TK1411-4879',1,2309,5508,'2016-05-03 00:00:00','2016-05-03 07:12:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5508,'TK1411-4880',1,2309,0,'2016-05-03 00:00:00','2016-05-18 07:38:50','2016-05-03 00:00:00','2016-05-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5509,'TK1512-4881',1,2309,0,'2016-05-03 00:00:00','2016-05-03 07:12:47','2016-05-03 00:00:00','2016-05-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5510,'TK1411-4882',1,2309,0,'2016-05-03 00:00:00','2016-05-03 07:12:47','2016-08-14 00:00:00','2016-08-14 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5511,'TK1411-4883',1,2309,0,'2016-05-03 00:00:00','2016-05-03 07:12:47','2016-11-13 22:00:00','2016-11-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5512,'TK1411-4884',1,2309,0,'2016-05-03 00:00:00','2016-05-03 07:12:47','2016-12-13 22:00:00','2016-12-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5513,'TK1411-4885',1,2309,0,'2016-05-03 00:00:00','2016-05-03 07:12:47','2017-01-13 22:00:00','2017-01-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5514,'TK1411-4886',1,2309,0,'2016-05-03 00:00:00','2016-05-03 07:12:47','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5515,'TK1411-4887',1,2310,0,'2016-05-03 00:00:00','2016-05-03 07:15:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5516,'TK1411-4888',1,2310,5517,'2016-05-03 00:00:00','2016-05-03 07:15:26',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5517,'TK1411-4889',1,2310,0,'2016-05-03 00:00:00','2016-05-04 13:15:57','2016-05-03 00:00:00','2016-05-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5518,'TK1512-4890',1,2310,0,'2016-05-03 00:00:00','2016-05-03 07:15:26','2016-05-03 00:00:00','2016-05-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5519,'TK1411-4891',1,2310,0,'2016-05-03 00:00:00','2016-05-03 07:15:26','2016-08-14 00:00:00','2016-08-14 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5520,'TK1411-4892',1,2310,0,'2016-05-03 00:00:00','2016-05-03 07:15:26','2016-11-13 22:00:00','2016-11-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5521,'TK1411-4893',1,2310,0,'2016-05-03 00:00:00','2016-05-03 07:15:26','2016-12-13 22:00:00','2016-12-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5522,'TK1411-4894',1,2310,0,'2016-05-03 00:00:00','2016-05-03 07:15:26','2017-01-13 22:00:00','2017-01-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5523,'TK1411-4895',1,2310,0,'2016-05-03 00:00:00','2016-05-03 07:15:26','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5524,'TK1411-4896',1,2311,0,'2016-05-03 00:00:00','2016-05-03 07:39:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5525,'TK1411-4897',1,2311,5526,'2016-05-03 00:00:00','2016-05-03 07:39:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5526,'TK1411-4898',1,2311,0,'2016-05-03 00:00:00','2016-05-18 07:01:52','2016-05-03 00:00:00','2016-05-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5527,'TK1512-4899',1,2311,0,'2016-05-03 00:00:00','2016-05-03 07:39:35','2016-05-03 00:00:00','2016-05-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5528,'TK1411-4900',1,2311,0,'2016-05-03 00:00:00','2016-05-03 07:39:35','2016-08-14 00:00:00','2016-08-14 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5529,'TK1411-4901',1,2311,0,'2016-05-03 00:00:00','2016-05-03 07:39:35','2016-11-13 22:00:00','2016-11-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5530,'TK1411-4902',1,2311,0,'2016-05-03 00:00:00','2016-05-03 07:39:35','2016-12-13 22:00:00','2016-12-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5531,'TK1411-4903',1,2311,0,'2016-05-03 00:00:00','2016-05-03 07:39:35','2017-01-13 22:00:00','2017-01-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5532,'TK1411-4904',1,2311,0,'2016-05-03 00:00:00','2016-05-03 07:39:35','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5533,'TK1411-4905',1,2312,0,'2016-05-03 00:00:00','2016-05-03 09:30:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5534,'TK1411-4906',1,2312,5535,'2016-05-03 00:00:00','2016-05-03 09:30:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5535,'TK1411-4907',1,2312,0,'2016-05-03 00:00:00','2016-05-11 14:10:14','2016-05-03 00:00:00','2016-05-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5536,'TK1512-4908',1,2312,0,'2016-05-03 00:00:00','2016-05-03 09:30:09','2016-05-03 00:00:00','2016-05-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5537,'TK1411-4909',1,2312,0,'2016-05-03 00:00:00','2016-05-03 09:30:09','2016-08-14 00:00:00','2016-08-14 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5538,'TK1411-4910',1,2312,0,'2016-05-03 00:00:00','2016-05-03 09:30:09','2016-11-13 22:00:00','2016-11-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5539,'TK1411-4911',1,2312,0,'2016-05-03 00:00:00','2016-05-03 09:30:09','2016-12-13 22:00:00','2016-12-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5540,'TK1411-4912',1,2312,0,'2016-05-03 00:00:00','2016-05-03 09:30:09','2017-01-13 22:00:00','2017-01-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5541,'TK1411-4913',1,2312,0,'2016-05-03 00:00:00','2016-05-03 09:30:09','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5542,'TK1411-4914',1,2313,0,'2016-05-03 00:00:00','2016-05-03 13:47:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5543,'TK1411-4915',1,2313,5544,'2016-05-03 00:00:00','2016-05-03 13:47:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5544,'TK1411-4916',1,2313,0,'2016-05-03 00:00:00','2016-05-10 07:03:50','2016-05-03 00:00:00','2016-05-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5545,'TK1512-4917',1,2313,0,'2016-05-03 00:00:00','2016-05-03 13:47:43','2016-05-03 00:00:00','2016-05-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5546,'TK1411-4918',1,2313,0,'2016-05-03 00:00:00','2016-05-03 13:47:43','2016-08-14 00:00:00','2016-08-14 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5547,'TK1411-4919',1,2313,0,'2016-05-03 00:00:00','2016-05-03 13:47:43','2016-11-13 22:00:00','2016-11-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5548,'TK1411-4920',1,2313,0,'2016-05-03 00:00:00','2016-05-03 13:47:44','2016-12-13 22:00:00','2016-12-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5549,'TK1411-4921',1,2313,0,'2016-05-03 00:00:00','2016-05-03 13:47:44','2017-01-13 22:00:00','2017-01-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5550,'TK1411-4922',1,2313,0,'2016-05-03 00:00:00','2016-05-03 13:47:44','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5551,'TK1411-4923',1,2314,0,'2016-05-04 00:00:00','2016-05-04 06:54:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5552,'TK1411-4924',1,2314,5553,'2016-05-04 00:00:00','2016-05-04 06:54:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5553,'TK1411-4925',1,2314,0,'2016-05-04 00:00:00','2016-05-24 07:11:46','2016-05-04 00:00:00','2016-05-24 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5554,'TK1512-4926',1,2314,0,'2016-05-04 00:00:00','2016-05-04 06:54:22','2016-05-04 00:00:00','2016-05-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5555,'TK1411-4927',1,2314,0,'2016-05-04 00:00:00','2016-05-04 06:54:22','2016-08-15 00:00:00','2016-08-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5556,'TK1411-4928',1,2314,0,'2016-05-04 00:00:00','2016-05-04 06:54:22','2016-11-14 22:00:00','2016-11-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5557,'TK1411-4929',1,2314,0,'2016-05-04 00:00:00','2016-05-04 06:54:22','2016-12-14 22:00:00','2016-12-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5558,'TK1411-4930',1,2314,0,'2016-05-04 00:00:00','2016-05-04 06:54:22','2017-01-14 22:00:00','2017-01-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5559,'TK1411-4931',1,2314,0,'2016-05-04 00:00:00','2016-05-04 06:54:22','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5560,'TK1411-4932',1,2315,0,'2016-05-04 00:00:00','2016-05-04 08:59:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5561,'TK1411-4933',1,2315,5562,'2016-05-04 00:00:00','2016-05-04 08:59:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5562,'TK1411-4934',1,2315,0,'2016-05-04 00:00:00','2016-05-10 13:19:42','2016-05-04 00:00:00','2016-05-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5563,'TK1512-4935',1,2315,0,'2016-05-04 00:00:00','2016-05-04 08:59:08','2016-05-04 00:00:00','2016-05-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5564,'TK1411-4936',1,2315,0,'2016-05-04 00:00:00','2016-05-04 08:59:08','2016-08-15 00:00:00','2016-08-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5565,'TK1411-4937',1,2315,0,'2016-05-04 00:00:00','2016-05-04 08:59:08','2016-11-14 22:00:00','2016-11-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5566,'TK1411-4938',1,2315,0,'2016-05-04 00:00:00','2016-05-04 08:59:08','2016-12-14 22:00:00','2016-12-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5567,'TK1411-4939',1,2315,0,'2016-05-04 00:00:00','2016-05-04 08:59:08','2017-01-14 22:00:00','2017-01-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5568,'TK1411-4940',1,2315,0,'2016-05-04 00:00:00','2016-05-04 08:59:08','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5569,'TK1411-4941',1,2316,0,'2016-05-04 00:00:00','2016-05-04 09:54:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5570,'TK1411-4942',1,2316,5571,'2016-05-04 00:00:00','2016-05-04 09:54:19',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5571,'TK1411-4943',1,2316,0,'2016-05-04 00:00:00','2016-05-19 09:56:31','2016-05-04 00:00:00','2016-05-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5572,'TK1512-4944',1,2316,0,'2016-05-04 00:00:00','2016-05-04 09:54:19','2016-05-04 00:00:00','2016-05-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5573,'TK1411-4945',1,2316,0,'2016-05-04 00:00:00','2016-05-04 09:54:19','2016-08-15 00:00:00','2016-08-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5574,'TK1411-4946',1,2316,0,'2016-05-04 00:00:00','2016-05-04 09:54:19','2016-11-14 22:00:00','2016-11-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5575,'TK1411-4947',1,2316,0,'2016-05-04 00:00:00','2016-05-04 09:54:19','2016-12-14 22:00:00','2016-12-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5576,'TK1411-4948',1,2316,0,'2016-05-04 00:00:00','2016-05-04 09:54:19','2017-01-14 22:00:00','2017-01-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5577,'TK1411-4949',1,2316,0,'2016-05-04 00:00:00','2016-05-04 09:54:19','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5578,'TK1411-4950',1,2317,0,'2016-05-04 00:00:00','2016-05-04 12:37:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5579,'TK1411-4951',1,2317,5580,'2016-05-04 00:00:00','2016-05-04 12:37:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5580,'TK1411-4952',1,2317,0,'2016-05-04 00:00:00','2016-05-10 14:27:25','2016-05-04 00:00:00','2016-05-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5581,'TK1512-4953',1,2317,0,'2016-05-04 00:00:00','2016-05-04 12:37:34','2016-05-04 00:00:00','2016-05-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5582,'TK1411-4954',1,2317,0,'2016-05-04 00:00:00','2016-05-04 12:37:34','2016-08-15 00:00:00','2016-08-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5583,'TK1411-4955',1,2317,0,'2016-05-04 00:00:00','2016-05-04 12:37:34','2016-11-14 22:00:00','2016-11-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5584,'TK1411-4956',1,2317,0,'2016-05-04 00:00:00','2016-05-04 12:37:34','2016-12-14 22:00:00','2016-12-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5585,'TK1411-4957',1,2317,0,'2016-05-04 00:00:00','2016-05-04 12:37:34','2017-01-14 22:00:00','2017-01-14 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5586,'TK1411-4958',1,2317,0,'2016-05-04 00:00:00','2016-05-04 12:37:34','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5587,'TK1411-4959',1,2318,0,'2016-05-09 00:00:00','2016-05-09 09:34:55',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5588,'TK1411-4960',1,2318,5589,'2016-05-09 00:00:00','2016-05-09 09:34:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5589,'TK1411-4961',1,2318,0,'2016-05-09 00:00:00','2016-05-11 08:39:12','2016-05-09 00:00:00','2016-05-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5590,'TK1512-4962',1,2318,0,'2016-05-09 00:00:00','2016-05-09 09:34:55','2016-05-09 00:00:00','2016-05-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5591,'TK1411-4963',1,2318,0,'2016-05-09 00:00:00','2016-05-09 09:34:55','2016-08-20 00:00:00','2016-08-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5592,'TK1411-4964',1,2318,0,'2016-05-09 00:00:00','2016-05-09 09:34:55','2016-11-19 22:00:00','2016-11-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5593,'TK1411-4965',1,2318,0,'2016-05-09 00:00:00','2016-05-09 09:34:55','2016-12-19 22:00:00','2016-12-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5594,'TK1411-4966',1,2318,0,'2016-05-09 00:00:00','2016-05-09 09:34:55','2017-01-19 22:00:00','2017-01-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5595,'TK1411-4967',1,2318,0,'2016-05-09 00:00:00','2016-05-09 09:34:55','2017-02-05 22:00:00','2017-02-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5596,'TK1411-4968',1,2319,0,'2016-05-09 00:00:00','2016-05-09 09:47:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5597,'TK1411-4969',1,2319,5598,'2016-05-09 00:00:00','2016-05-09 09:47:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5598,'TK1411-4970',1,2319,0,'2016-05-09 00:00:00','2016-05-12 14:35:37','2016-05-09 00:00:00','2016-05-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5599,'TK1512-4971',1,2319,0,'2016-05-09 00:00:00','2016-05-09 09:47:17','2016-05-09 00:00:00','2016-05-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5600,'TK1411-4972',1,2319,0,'2016-05-09 00:00:00','2016-05-09 09:47:17','2016-08-20 00:00:00','2016-08-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5601,'TK1411-4973',1,2319,0,'2016-05-09 00:00:00','2016-05-09 09:47:17','2016-11-19 22:00:00','2016-11-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5602,'TK1411-4974',1,2319,0,'2016-05-09 00:00:00','2016-05-09 09:47:17','2016-12-19 22:00:00','2016-12-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5603,'TK1411-4975',1,2319,0,'2016-05-09 00:00:00','2016-05-09 09:47:17','2017-01-19 22:00:00','2017-01-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5604,'TK1411-4976',1,2319,0,'2016-05-09 00:00:00','2016-05-09 09:47:17','2017-02-05 22:00:00','2017-02-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5605,'TK1411-4977',1,2320,0,'2016-05-10 00:00:00','2016-05-10 13:03:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5606,'TK1411-4978',1,2320,5607,'2016-05-10 00:00:00','2016-05-10 13:03:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5607,'TK1411-4979',1,2320,0,'2016-05-10 00:00:00','2016-05-17 13:05:11','2016-05-10 00:00:00','2016-05-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',25200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5608,'TK1512-4980',1,2320,0,'2016-05-10 00:00:00','2016-05-10 13:03:25','2016-05-10 00:00:00','2016-05-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5609,'TK1411-4981',1,2320,0,'2016-05-10 00:00:00','2016-05-10 13:03:25','2016-08-21 00:00:00','2016-08-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5610,'TK1411-4982',1,2320,0,'2016-05-10 00:00:00','2016-05-10 13:03:25','2016-11-20 22:00:00','2016-11-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5611,'TK1411-4983',1,2320,0,'2016-05-10 00:00:00','2016-05-10 13:03:25','2016-12-20 22:00:00','2016-12-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5612,'TK1411-4984',1,2320,0,'2016-05-10 00:00:00','2016-05-10 13:03:25','2017-01-20 22:00:00','2017-01-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5613,'TK1411-4985',1,2320,0,'2016-05-10 00:00:00','2016-05-10 13:03:25','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5614,'TK1411-4986',1,2321,0,'2016-05-10 00:00:00','2016-05-10 14:31:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5615,'TK1411-4987',1,2321,5616,'2016-05-10 00:00:00','2016-05-10 14:31:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5616,'TK1411-4988',1,2321,0,'2016-05-10 00:00:00','2016-05-10 14:31:37','2016-05-10 00:00:00','2016-05-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5617,'TK1512-4989',1,2321,0,'2016-05-10 00:00:00','2016-05-10 14:31:37','2016-05-10 00:00:00','2016-05-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5618,'TK1411-4990',1,2321,0,'2016-05-10 00:00:00','2016-05-10 14:31:37','2016-08-21 00:00:00','2016-08-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5619,'TK1411-4991',1,2321,0,'2016-05-10 00:00:00','2016-05-10 14:31:37','2016-11-20 22:00:00','2016-11-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5620,'TK1411-4992',1,2321,0,'2016-05-10 00:00:00','2016-05-10 14:31:37','2016-12-20 22:00:00','2016-12-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5621,'TK1411-4993',1,2321,0,'2016-05-10 00:00:00','2016-05-10 14:31:37','2017-01-20 22:00:00','2017-01-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5622,'TK1411-4994',1,2321,0,'2016-05-10 00:00:00','2016-05-10 14:31:37','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5623,'TK1411-4995',1,2322,0,'2016-05-12 00:00:00','2016-05-12 07:10:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5624,'TK1411-4996',1,2322,5625,'2016-05-12 00:00:00','2016-05-12 07:10:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5625,'TK1411-4997',1,2322,0,'2016-05-12 00:00:00','2016-05-13 12:45:10','2016-05-12 00:00:00','2016-05-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5626,'TK1512-4998',1,2322,0,'2016-05-12 00:00:00','2016-05-12 07:10:37','2016-05-12 00:00:00','2016-05-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5627,'TK1411-4999',1,2322,0,'2016-05-12 00:00:00','2016-05-12 07:10:37','2016-08-23 00:00:00','2016-08-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5628,'TK1411-5000',1,2322,0,'2016-05-12 00:00:00','2016-05-12 07:10:37','2016-11-22 22:00:00','2016-11-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5629,'TK1411-5001',1,2322,0,'2016-05-12 00:00:00','2016-05-12 07:10:37','2016-12-22 22:00:00','2016-12-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5630,'TK1411-5002',1,2322,0,'2016-05-12 00:00:00','2016-05-12 07:10:37','2017-01-22 22:00:00','2017-01-22 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5631,'TK1411-5003',1,2322,0,'2016-05-12 00:00:00','2016-05-12 07:10:37','2017-02-08 22:00:00','2017-02-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5632,'TK1411-5004',1,2323,0,'2016-05-13 00:00:00','2016-05-13 08:02:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5633,'TK1411-5005',1,2323,5634,'2016-05-13 00:00:00','2016-05-13 08:02:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5634,'TK1411-5006',1,2323,0,'2016-05-13 00:00:00','2016-05-18 09:18:47','2016-05-13 00:00:00','2016-05-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5635,'TK1512-5007',1,2323,0,'2016-05-13 00:00:00','2016-05-13 08:02:17','2016-05-13 00:00:00','2016-05-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5636,'TK1411-5008',1,2323,0,'2016-05-13 00:00:00','2016-05-13 08:02:17','2016-08-24 00:00:00','2016-08-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5637,'TK1411-5009',1,2323,0,'2016-05-13 00:00:00','2016-05-13 08:02:17','2016-11-23 22:00:00','2016-11-23 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5638,'TK1411-5010',1,2323,0,'2016-05-13 00:00:00','2016-05-13 08:02:17','2016-12-23 22:00:00','2016-12-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5639,'TK1411-5011',1,2323,0,'2016-05-13 00:00:00','2016-05-13 08:02:17','2017-01-23 22:00:00','2017-01-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5640,'TK1411-5012',1,2323,0,'2016-05-13 00:00:00','2016-05-13 08:02:17','2017-02-09 22:00:00','2017-02-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5641,'TK1411-5013',1,2324,0,'2016-05-17 00:00:00','2016-05-17 07:52:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5642,'TK1411-5014',1,2324,5643,'2016-05-17 00:00:00','2016-05-17 07:52:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5643,'TK1411-5015',1,2324,0,'2016-05-17 00:00:00','2016-06-09 10:19:02','2016-05-17 00:00:00','2016-06-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5644,'TK1512-5016',1,2324,0,'2016-05-17 00:00:00','2016-05-17 07:52:17','2016-05-17 00:00:00','2016-05-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5645,'TK1411-5017',1,2324,0,'2016-05-17 00:00:00','2016-05-17 07:52:17','2016-08-28 00:00:00','2016-08-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5646,'TK1411-5018',1,2324,0,'2016-05-17 00:00:00','2016-05-17 07:52:17','2016-11-27 22:00:00','2016-11-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5647,'TK1411-5019',1,2324,0,'2016-05-17 00:00:00','2016-05-17 07:52:17','2016-12-27 22:00:00','2016-12-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5648,'TK1411-5020',1,2324,0,'2016-05-17 00:00:00','2016-05-17 07:52:17','2017-01-27 22:00:00','2017-01-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5649,'TK1411-5021',1,2324,0,'2016-05-17 00:00:00','2016-05-17 07:52:17','2017-02-13 22:00:00','2017-02-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5650,'TK1411-5022',1,2325,0,'2016-05-17 00:00:00','2016-05-17 08:35:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5651,'TK1411-5023',1,2325,5652,'2016-05-17 00:00:00','2016-05-17 08:35:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5652,'TK1411-5024',1,2325,0,'2016-05-17 00:00:00','2016-05-18 07:59:14','2016-05-17 00:00:00','2016-05-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5653,'TK1512-5025',1,2325,0,'2016-05-17 00:00:00','2016-05-17 08:35:27','2016-05-17 00:00:00','2016-05-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5654,'TK1411-5026',1,2325,0,'2016-05-17 00:00:00','2016-05-17 08:35:27','2016-08-28 00:00:00','2016-08-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5655,'TK1411-5027',1,2325,0,'2016-05-17 00:00:00','2016-05-17 08:35:27','2016-11-27 22:00:00','2016-11-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5656,'TK1411-5028',1,2325,0,'2016-05-17 00:00:00','2016-05-17 08:35:27','2016-12-27 22:00:00','2016-12-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5657,'TK1411-5029',1,2325,0,'2016-05-17 00:00:00','2016-05-17 08:35:27','2017-01-27 22:00:00','2017-01-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5658,'TK1411-5030',1,2325,0,'2016-05-17 00:00:00','2016-05-17 08:35:27','2017-02-13 22:00:00','2017-02-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5659,'TK1411-5031',1,2326,0,'2016-05-17 00:00:00','2016-05-17 09:43:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5660,'TK1411-5032',1,2326,5661,'2016-05-17 00:00:00','2016-05-17 09:43:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5661,'TK1411-5033',1,2326,0,'2016-05-17 00:00:00','2016-05-20 09:56:28','2016-05-17 00:00:00','2016-05-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5662,'TK1512-5034',1,2326,0,'2016-05-17 00:00:00','2016-05-17 09:43:50','2016-05-17 00:00:00','2016-05-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5663,'TK1411-5035',1,2326,0,'2016-05-17 00:00:00','2016-05-17 09:43:50','2016-08-28 00:00:00','2016-08-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5664,'TK1411-5036',1,2326,0,'2016-05-17 00:00:00','2016-05-17 09:43:50','2016-11-27 22:00:00','2016-11-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5665,'TK1411-5037',1,2326,0,'2016-05-17 00:00:00','2016-05-17 09:43:50','2016-12-27 22:00:00','2016-12-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5666,'TK1411-5038',1,2326,0,'2016-05-17 00:00:00','2016-05-17 09:43:50','2017-01-27 22:00:00','2017-01-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5667,'TK1411-5039',1,2326,0,'2016-05-17 00:00:00','2016-05-17 09:43:50','2017-02-13 22:00:00','2017-02-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5668,'TK1411-5040',1,2327,0,'2016-05-17 00:00:00','2016-05-17 09:52:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5669,'TK1411-5041',1,2327,5670,'2016-05-17 00:00:00','2016-05-17 09:52:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5670,'TK1411-5042',1,2327,0,'2016-05-17 00:00:00','2016-05-17 09:52:45','2016-05-17 00:00:00','2016-05-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5671,'TK1512-5043',1,2327,0,'2016-05-17 00:00:00','2016-05-17 09:52:45','2016-05-17 00:00:00','2016-05-31 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5672,'TK1411-5044',1,2327,0,'2016-05-17 00:00:00','2016-05-17 09:52:45','2016-08-28 00:00:00','2016-08-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5673,'TK1411-5045',1,2327,0,'2016-05-17 00:00:00','2016-05-17 09:52:45','2016-11-27 22:00:00','2016-11-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5674,'TK1411-5046',1,2327,0,'2016-05-17 00:00:00','2016-05-17 09:52:45','2016-12-27 22:00:00','2016-12-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5675,'TK1411-5047',1,2327,0,'2016-05-17 00:00:00','2016-05-17 09:52:45','2017-01-27 22:00:00','2017-01-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5676,'TK1411-5048',1,2327,0,'2016-05-17 00:00:00','2016-05-17 09:52:45','2017-02-13 22:00:00','2017-02-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5677,'TK1411-5049',1,2328,0,'2016-05-18 00:00:00','2016-05-18 07:18:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5678,'TK1411-5050',1,2328,5679,'2016-05-18 00:00:00','2016-05-18 07:18:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5679,'TK1411-5051',1,2328,0,'2016-05-18 00:00:00','2016-05-18 07:18:09','2016-05-18 00:00:00','2016-06-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5680,'TK1512-5052',1,2328,0,'2016-05-18 00:00:00','2016-05-18 07:18:09','2016-05-18 00:00:00','2016-06-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5681,'TK1411-5053',1,2328,0,'2016-05-18 00:00:00','2016-05-18 07:18:09','2016-08-29 00:00:00','2016-08-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5682,'TK1411-5054',1,2328,0,'2016-05-18 00:00:00','2016-05-18 07:18:09','2016-11-28 22:00:00','2016-11-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5683,'TK1411-5055',1,2328,0,'2016-05-18 00:00:00','2016-05-18 07:18:09','2016-12-28 22:00:00','2016-12-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5684,'TK1411-5056',1,2328,0,'2016-05-18 00:00:00','2016-05-18 07:18:09','2017-01-28 22:00:00','2017-01-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5685,'TK1411-5057',1,2328,0,'2016-05-18 00:00:00','2016-05-18 07:18:09','2017-02-14 22:00:00','2017-02-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5686,'TK1411-5058',1,2329,0,'2016-05-18 00:00:00','2016-05-18 07:25:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5687,'TK1411-5059',1,2329,5688,'2016-05-18 00:00:00','2016-05-18 07:25:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5688,'TK1411-5060',1,2329,0,'2016-05-18 00:00:00','2016-05-18 14:01:03','2016-05-18 00:00:00','2016-05-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5689,'TK1512-5061',1,2329,0,'2016-05-18 00:00:00','2016-05-18 07:25:20','2016-05-18 00:00:00','2016-06-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5690,'TK1411-5062',1,2329,0,'2016-05-18 00:00:00','2016-05-18 07:25:20','2016-08-29 00:00:00','2016-08-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5691,'TK1411-5063',1,2329,0,'2016-05-18 00:00:00','2016-05-18 07:25:20','2016-11-28 22:00:00','2016-11-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5692,'TK1411-5064',1,2329,0,'2016-05-18 00:00:00','2016-05-18 07:25:20','2016-12-28 22:00:00','2016-12-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5693,'TK1411-5065',1,2329,0,'2016-05-18 00:00:00','2016-05-18 07:25:20','2017-01-28 22:00:00','2017-01-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5694,'TK1411-5066',1,2329,0,'2016-05-18 00:00:00','2016-05-18 07:25:20','2017-02-14 22:00:00','2017-02-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5695,'TK1411-5067',1,2330,0,'2016-05-18 00:00:00','2016-05-18 13:03:57',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5696,'TK1411-5068',1,2330,5697,'2016-05-18 00:00:00','2016-05-18 13:03:57',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5697,'TK1411-5069',1,2330,0,'2016-05-18 00:00:00','2016-05-19 13:28:15','2016-05-18 00:00:00','2016-05-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5698,'TK1512-5070',1,2330,0,'2016-05-18 00:00:00','2016-05-18 13:03:57','2016-05-18 00:00:00','2016-06-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5699,'TK1411-5071',1,2330,0,'2016-05-18 00:00:00','2016-05-18 13:03:57','2016-08-29 00:00:00','2016-08-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5700,'TK1411-5072',1,2330,0,'2016-05-18 00:00:00','2016-05-18 13:03:57','2016-11-28 22:00:00','2016-11-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5701,'TK1411-5073',1,2330,0,'2016-05-18 00:00:00','2016-05-18 13:03:57','2016-12-28 22:00:00','2016-12-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5702,'TK1411-5074',1,2330,0,'2016-05-18 00:00:00','2016-05-18 13:03:57','2017-01-28 22:00:00','2017-01-28 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5703,'TK1411-5075',1,2330,0,'2016-05-18 00:00:00','2016-05-18 13:03:57','2017-02-14 22:00:00','2017-02-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5704,'TK1411-5076',1,2331,0,'2016-05-19 00:00:00','2016-05-19 09:54:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5705,'TK1411-5077',1,2331,5706,'2016-05-19 00:00:00','2016-05-19 09:54:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5706,'TK1411-5078',1,2331,0,'2016-05-19 00:00:00','2016-05-19 09:55:19','2016-05-19 00:00:00','2016-05-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5707,'TK1512-5079',1,2331,0,'2016-05-19 00:00:00','2016-05-19 09:54:29','2016-05-19 00:00:00','2016-06-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5708,'TK1411-5080',1,2331,0,'2016-05-19 00:00:00','2016-05-19 09:54:29','2016-08-30 00:00:00','2016-08-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5709,'TK1411-5081',1,2331,0,'2016-05-19 00:00:00','2016-05-19 09:54:29','2016-11-29 22:00:00','2016-11-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5710,'TK1411-5082',1,2331,0,'2016-05-19 00:00:00','2016-05-19 09:54:30','2016-12-29 22:00:00','2016-12-29 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5711,'TK1411-5083',1,2331,0,'2016-05-19 00:00:00','2016-05-19 09:54:30','2017-01-29 22:00:00','2017-01-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5712,'TK1411-5084',1,2331,0,'2016-05-19 00:00:00','2016-05-19 09:54:30','2017-02-15 22:00:00','2017-02-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5713,'TK1411-5085',1,2332,0,'2016-05-19 00:00:00','2016-05-19 13:41:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5714,'TK1411-5086',1,2332,5715,'2016-05-19 00:00:00','2016-05-19 13:41:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5715,'TK1411-5087',1,2332,0,'2016-05-19 00:00:00','2016-05-19 13:41:37','2016-05-19 00:00:00','2016-06-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5716,'TK1512-5088',1,2332,0,'2016-05-19 00:00:00','2016-05-19 13:41:37','2016-05-19 00:00:00','2016-06-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5717,'TK1411-5089',1,2332,0,'2016-05-19 00:00:00','2016-05-19 13:41:37','2016-08-30 00:00:00','2016-08-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5718,'TK1411-5090',1,2332,0,'2016-05-19 00:00:00','2016-05-19 13:41:37','2016-11-29 22:00:00','2016-11-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5719,'TK1411-5091',1,2332,0,'2016-05-19 00:00:00','2016-05-19 13:41:37','2016-12-29 22:00:00','2016-12-29 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5720,'TK1411-5092',1,2332,0,'2016-05-19 00:00:00','2016-05-19 13:41:37','2017-01-29 22:00:00','2017-01-29 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5721,'TK1411-5093',1,2332,0,'2016-05-19 00:00:00','2016-05-19 13:41:37','2017-02-15 22:00:00','2017-02-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5722,'TK1411-5094',1,2333,0,'2016-05-20 00:00:00','2016-05-20 08:12:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5723,'TK1411-5095',1,2333,5724,'2016-05-20 00:00:00','2016-05-20 08:12:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5724,'TK1411-5096',1,2333,0,'2016-05-20 00:00:00','2016-05-24 12:44:39','2016-05-20 00:00:00','2016-05-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5725,'TK1512-5097',1,2333,0,'2016-05-20 00:00:00','2016-05-20 08:12:10','2016-05-20 00:00:00','2016-06-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5726,'TK1411-5098',1,2333,0,'2016-05-20 00:00:00','2016-05-20 08:12:10','2016-08-31 00:00:00','2016-08-31 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5727,'TK1411-5099',1,2333,0,'2016-05-20 00:00:00','2016-05-20 08:12:11','2016-11-30 22:00:00','2016-11-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5728,'TK1411-5100',1,2333,0,'2016-05-20 00:00:00','2016-05-20 08:12:11','2016-12-30 22:00:00','2016-12-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5729,'TK1411-5101',1,2333,0,'2016-05-20 00:00:00','2016-05-20 08:12:11','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5730,'TK1411-5102',1,2333,0,'2016-05-20 00:00:00','2016-05-20 08:12:11','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5731,'TK1411-5103',1,2334,0,'2016-05-20 00:00:00','2016-05-20 08:32:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5732,'TK1411-5104',1,2334,5733,'2016-05-20 00:00:00','2016-05-20 08:32:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5733,'TK1411-5105',1,2334,0,'2016-05-20 00:00:00','2016-05-24 07:17:37','2016-05-20 00:00:00','2016-05-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5734,'TK1512-5106',1,2334,0,'2016-05-20 00:00:00','2016-05-20 08:32:32','2016-05-20 00:00:00','2016-06-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5735,'TK1411-5107',1,2334,0,'2016-05-20 00:00:00','2016-05-20 08:32:32','2016-08-31 00:00:00','2016-08-31 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5736,'TK1411-5108',1,2334,0,'2016-05-20 00:00:00','2016-05-20 08:32:32','2016-11-30 22:00:00','2016-11-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5737,'TK1411-5109',1,2334,0,'2016-05-20 00:00:00','2016-05-20 08:32:32','2016-12-30 22:00:00','2016-12-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5738,'TK1411-5110',1,2334,0,'2016-05-20 00:00:00','2016-05-20 08:32:32','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5739,'TK1411-5111',1,2334,0,'2016-05-20 00:00:00','2016-05-20 08:32:32','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5740,'TK1411-5112',1,2335,0,'2016-05-20 00:00:00','2016-05-20 10:29:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5741,'TK1411-5113',1,2335,5742,'2016-05-20 00:00:00','2016-05-20 10:29:47',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5742,'TK1411-5114',1,2335,0,'2016-05-20 00:00:00','2016-05-23 14:12:48','2016-05-20 00:00:00','2016-05-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5743,'TK1512-5115',1,2335,0,'2016-05-20 00:00:00','2016-05-20 10:29:46','2016-05-20 00:00:00','2016-06-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5744,'TK1411-5116',1,2335,0,'2016-05-20 00:00:00','2016-05-20 10:29:46','2016-08-31 00:00:00','2016-08-31 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5745,'TK1411-5117',1,2335,0,'2016-05-20 00:00:00','2016-05-20 10:29:46','2016-11-30 22:00:00','2016-11-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5746,'TK1411-5118',1,2335,0,'2016-05-20 00:00:00','2016-05-20 10:29:46','2016-12-30 22:00:00','2016-12-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5747,'TK1411-5119',1,2335,0,'2016-05-20 00:00:00','2016-05-20 10:29:46','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5748,'TK1411-5120',1,2335,0,'2016-05-20 00:00:00','2016-05-20 10:29:47','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5749,'TK1411-5121',1,2336,0,'2016-05-23 00:00:00','2016-05-23 08:46:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5750,'TK1411-5122',1,2336,5751,'2016-05-23 00:00:00','2016-05-23 08:46:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5751,'TK1411-5123',1,2336,0,'2016-05-23 00:00:00','2016-05-24 10:06:35','2016-05-23 00:00:00','2016-05-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5752,'TK1512-5124',1,2336,0,'2016-05-23 00:00:00','2016-05-23 08:46:13','2016-05-23 00:00:00','2016-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5753,'TK1411-5125',1,2336,0,'2016-05-23 00:00:00','2016-05-23 08:46:13','2016-09-03 00:00:00','2016-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5754,'TK1411-5126',1,2336,0,'2016-05-23 00:00:00','2016-05-23 08:46:13','2016-12-03 22:00:00','2016-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5755,'TK1411-5127',1,2336,0,'2016-05-23 00:00:00','2016-05-23 08:46:13','2017-01-02 22:00:00','2017-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5756,'TK1411-5128',1,2336,0,'2016-05-23 00:00:00','2016-05-23 08:46:13','2017-02-02 22:00:00','2017-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5757,'TK1411-5129',1,2336,0,'2016-05-23 00:00:00','2016-05-23 08:46:13','2017-02-19 22:00:00','2017-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5758,'TK1411-5130',1,2337,0,'2016-05-23 00:00:00','2016-05-23 13:17:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5759,'TK1411-5131',1,2337,5760,'2016-05-23 00:00:00','2016-05-23 13:17:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5760,'TK1411-5132',1,2337,0,'2016-05-23 00:00:00','2016-05-25 13:38:31','2016-05-23 00:00:00','2016-05-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5761,'TK1512-5133',1,2337,0,'2016-05-23 00:00:00','2016-05-23 13:17:38','2016-05-23 00:00:00','2016-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5762,'TK1411-5134',1,2337,0,'2016-05-23 00:00:00','2016-05-23 13:17:38','2016-09-03 00:00:00','2016-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5763,'TK1411-5135',1,2337,0,'2016-05-23 00:00:00','2016-05-23 13:17:38','2016-12-03 22:00:00','2016-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5764,'TK1411-5136',1,2337,0,'2016-05-23 00:00:00','2016-05-23 13:17:38','2017-01-02 22:00:00','2017-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5765,'TK1411-5137',1,2337,0,'2016-05-23 00:00:00','2016-05-23 13:17:38','2017-02-02 22:00:00','2017-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5766,'TK1411-5138',1,2337,0,'2016-05-23 00:00:00','2016-05-23 13:17:38','2017-02-19 22:00:00','2017-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5767,'TK1411-5139',1,2338,0,'2016-05-23 00:00:00','2016-05-23 13:18:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5768,'TK1411-5140',1,2338,5769,'2016-05-23 00:00:00','2016-05-23 13:18:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5769,'TK1411-5141',1,2338,0,'2016-05-23 00:00:00','2016-05-27 13:31:49','2016-05-23 00:00:00','2016-05-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5770,'TK1512-5142',1,2338,0,'2016-05-23 00:00:00','2016-05-23 13:18:56','2016-05-23 00:00:00','2016-06-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5771,'TK1411-5143',1,2338,0,'2016-05-23 00:00:00','2016-05-23 13:18:56','2016-09-03 00:00:00','2016-09-03 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5772,'TK1411-5144',1,2338,0,'2016-05-23 00:00:00','2016-05-23 13:18:58','2016-12-03 22:00:00','2016-12-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5773,'TK1411-5145',1,2338,0,'2016-05-23 00:00:00','2016-05-23 13:18:58','2017-01-02 22:00:00','2017-01-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5774,'TK1411-5146',1,2338,0,'2016-05-23 00:00:00','2016-05-23 13:18:58','2017-02-02 22:00:00','2017-02-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5775,'TK1411-5147',1,2338,0,'2016-05-23 00:00:00','2016-05-23 13:18:58','2017-02-19 22:00:00','2017-02-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5776,'TK1411-5148',1,2339,0,'2016-05-24 00:00:00','2016-05-24 08:26:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5777,'TK1411-5149',1,2339,5778,'2016-05-24 00:00:00','2016-05-24 08:26:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5778,'TK1411-5150',1,2339,0,'2016-05-24 00:00:00','2016-05-25 09:13:09','2016-05-24 00:00:00','2016-05-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5779,'TK1512-5151',1,2339,0,'2016-05-24 00:00:00','2016-05-24 08:26:44','2016-05-24 00:00:00','2016-06-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5780,'TK1411-5152',1,2339,0,'2016-05-24 00:00:00','2016-05-24 08:26:44','2016-09-04 00:00:00','2016-09-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5781,'TK1411-5153',1,2339,0,'2016-05-24 00:00:00','2016-05-24 08:26:44','2016-12-04 22:00:00','2016-12-04 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5782,'TK1411-5154',1,2339,0,'2016-05-24 00:00:00','2016-05-24 08:26:44','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5783,'TK1411-5155',1,2339,0,'2016-05-24 00:00:00','2016-05-24 08:26:44','2017-02-03 22:00:00','2017-02-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5784,'TK1411-5156',1,2339,0,'2016-05-24 00:00:00','2016-05-24 08:26:44','2017-02-20 22:00:00','2017-02-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5785,'TK1411-5157',1,2340,0,'2016-05-25 00:00:00','2016-05-25 09:41:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5786,'TK1411-5158',1,2340,5787,'2016-05-25 00:00:00','2016-05-25 09:41:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5787,'TK1411-5159',1,2340,0,'2016-05-25 00:00:00','2016-05-27 07:24:28','2016-05-25 00:00:00','2016-05-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5788,'TK1512-5160',1,2340,0,'2016-05-25 00:00:00','2016-05-25 09:41:30','2016-05-25 00:00:00','2016-06-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5789,'TK1411-5161',1,2340,0,'2016-05-25 00:00:00','2016-05-25 09:41:30','2016-09-05 00:00:00','2016-09-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5790,'TK1411-5162',1,2340,0,'2016-05-25 00:00:00','2016-05-25 09:41:30','2016-12-05 22:00:00','2016-12-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5791,'TK1411-5163',1,2340,0,'2016-05-25 00:00:00','2016-05-25 09:41:30','2017-01-04 22:00:00','2017-01-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5792,'TK1411-5164',1,2340,0,'2016-05-25 00:00:00','2016-05-25 09:41:30','2017-02-04 22:00:00','2017-02-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5793,'TK1411-5165',1,2340,0,'2016-05-25 00:00:00','2016-05-25 09:41:30','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5794,'TK1411-5166',1,2341,0,'2016-05-25 00:00:00','2016-05-25 14:09:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5795,'TK1411-5167',1,2341,5796,'2016-05-25 00:00:00','2016-05-25 14:09:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5796,'TK1411-5168',1,2341,0,'2016-05-25 00:00:00','2016-05-25 14:09:16','2016-05-25 00:00:00','2016-06-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5797,'TK1512-5169',1,2341,0,'2016-05-25 00:00:00','2016-05-25 14:09:16','2016-05-25 00:00:00','2016-06-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5798,'TK1411-5170',1,2341,0,'2016-05-25 00:00:00','2016-05-25 14:09:16','2016-09-05 00:00:00','2016-09-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5799,'TK1411-5171',1,2341,0,'2016-05-25 00:00:00','2016-05-25 14:09:16','2016-12-05 22:00:00','2016-12-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5800,'TK1411-5172',1,2341,0,'2016-05-25 00:00:00','2016-05-25 14:09:16','2017-01-04 22:00:00','2017-01-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5801,'TK1411-5173',1,2341,0,'2016-05-25 00:00:00','2016-05-25 14:09:16','2017-02-04 22:00:00','2017-02-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5802,'TK1411-5174',1,2341,0,'2016-05-25 00:00:00','2016-05-25 14:09:16','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5803,'TK1411-5175',1,2342,0,'2016-05-25 00:00:00','2016-05-25 14:25:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5804,'TK1411-5176',1,2342,5805,'2016-05-25 00:00:00','2016-05-25 14:25:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5805,'TK1411-5177',1,2342,0,'2016-05-25 00:00:00','2016-05-26 12:43:26','2016-05-25 00:00:00','2016-05-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5806,'TK1512-5178',1,2342,0,'2016-05-25 00:00:00','2016-05-25 14:25:52','2016-05-25 00:00:00','2016-06-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5807,'TK1411-5179',1,2342,0,'2016-05-25 00:00:00','2016-05-25 14:25:52','2016-09-05 00:00:00','2016-09-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5808,'TK1411-5180',1,2342,0,'2016-05-25 00:00:00','2016-05-25 14:25:52','2016-12-05 22:00:00','2016-12-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5809,'TK1411-5181',1,2342,0,'2016-05-25 00:00:00','2016-05-25 14:25:52','2017-01-04 22:00:00','2017-01-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5810,'TK1411-5182',1,2342,0,'2016-05-25 00:00:00','2016-05-25 14:25:52','2017-02-04 22:00:00','2017-02-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5811,'TK1411-5183',1,2342,0,'2016-05-25 00:00:00','2016-05-25 14:25:52','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5812,'TK1411-5184',1,2343,0,'2016-05-25 00:00:00','2016-05-25 14:55:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5813,'TK1411-5185',1,2343,5814,'2016-05-25 00:00:00','2016-05-25 14:55:42',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5814,'TK1411-5186',1,2343,0,'2016-05-25 00:00:00','2016-05-30 14:17:42','2016-05-25 00:00:00','2016-05-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5815,'TK1512-5187',1,2343,0,'2016-05-25 00:00:00','2016-05-25 14:55:41','2016-05-25 00:00:00','2016-06-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5816,'TK1411-5188',1,2343,0,'2016-05-25 00:00:00','2016-05-25 14:55:41','2016-09-05 00:00:00','2016-09-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5817,'TK1411-5189',1,2343,0,'2016-05-25 00:00:00','2016-05-25 14:55:41','2016-12-05 22:00:00','2016-12-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5818,'TK1411-5190',1,2343,0,'2016-05-25 00:00:00','2016-05-25 14:55:41','2017-01-04 22:00:00','2017-01-04 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5819,'TK1411-5191',1,2343,0,'2016-05-25 00:00:00','2016-05-25 14:55:41','2017-02-04 22:00:00','2017-02-04 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5820,'TK1411-5192',1,2343,0,'2016-05-25 00:00:00','2016-05-25 14:55:42','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5821,'TK1411-5193',1,2344,0,'2016-05-26 00:00:00','2016-05-26 07:43:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5822,'TK1411-5194',1,2344,5823,'2016-05-26 00:00:00','2016-05-26 07:43:19',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5823,'TK1411-5195',1,2344,0,'2016-05-26 00:00:00','2016-05-26 07:43:19','2016-05-26 00:00:00','2016-06-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5824,'TK1512-5196',1,2344,0,'2016-05-26 00:00:00','2016-05-26 07:43:19','2016-05-26 00:00:00','2016-06-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5825,'TK1411-5197',1,2344,0,'2016-05-26 00:00:00','2016-05-26 07:43:19','2016-09-06 00:00:00','2016-09-06 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5826,'TK1411-5198',1,2344,0,'2016-05-26 00:00:00','2016-05-26 07:43:19','2016-12-06 22:00:00','2016-12-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5827,'TK1411-5199',1,2344,0,'2016-05-26 00:00:00','2016-05-26 07:43:19','2017-01-05 22:00:00','2017-01-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5828,'TK1411-5200',1,2344,0,'2016-05-26 00:00:00','2016-05-26 07:43:19','2017-02-05 22:00:00','2017-02-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5829,'TK1411-5201',1,2344,0,'2016-05-26 00:00:00','2016-05-26 07:43:19','2017-02-22 22:00:00','2017-02-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5830,'TK1411-5202',1,2345,0,'2016-05-26 00:00:00','2016-05-26 07:47:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5831,'TK1411-5203',1,2345,5832,'2016-05-26 00:00:00','2016-05-26 07:47:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5832,'TK1411-5204',1,2345,0,'2016-05-26 00:00:00','2016-05-26 07:47:27','2016-05-26 00:00:00','2016-06-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5833,'TK1512-5205',1,2345,0,'2016-05-26 00:00:00','2016-05-26 07:47:27','2016-05-26 00:00:00','2016-06-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5834,'TK1411-5206',1,2345,0,'2016-05-26 00:00:00','2016-05-26 07:47:27','2016-09-06 00:00:00','2016-09-06 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5835,'TK1411-5207',1,2345,0,'2016-05-26 00:00:00','2016-05-26 07:47:27','2016-12-06 22:00:00','2016-12-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5836,'TK1411-5208',1,2345,0,'2016-05-26 00:00:00','2016-05-26 07:47:27','2017-01-05 22:00:00','2017-01-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5837,'TK1411-5209',1,2345,0,'2016-05-26 00:00:00','2016-05-26 07:47:27','2017-02-05 22:00:00','2017-02-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5838,'TK1411-5210',1,2345,0,'2016-05-26 00:00:00','2016-05-26 07:47:27','2017-02-22 22:00:00','2017-02-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5839,'TK1411-5211',1,2346,0,'2016-05-26 00:00:00','2016-05-26 13:13:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5840,'TK1411-5212',1,2346,5841,'2016-05-26 00:00:00','2016-05-26 13:13:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5841,'TK1411-5213',1,2346,0,'2016-05-26 00:00:00','2016-05-26 13:13:06','2016-05-26 00:00:00','2016-06-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5842,'TK1512-5214',1,2346,0,'2016-05-26 00:00:00','2016-05-26 13:13:06','2016-05-26 00:00:00','2016-06-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5843,'TK1411-5215',1,2346,0,'2016-05-26 00:00:00','2016-05-26 13:13:06','2016-09-06 00:00:00','2016-09-06 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5844,'TK1411-5216',1,2346,0,'2016-05-26 00:00:00','2016-05-26 13:13:06','2016-12-06 22:00:00','2016-12-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5845,'TK1411-5217',1,2346,0,'2016-05-26 00:00:00','2016-05-26 13:13:06','2017-01-05 22:00:00','2017-01-05 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5846,'TK1411-5218',1,2346,0,'2016-05-26 00:00:00','2016-05-26 13:13:06','2017-02-05 22:00:00','2017-02-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5847,'TK1411-5219',1,2346,0,'2016-05-26 00:00:00','2016-05-26 13:13:06','2017-02-22 22:00:00','2017-02-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5848,'TK1411-5220',1,2347,0,'2016-05-27 00:00:00','2016-05-27 07:39:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5849,'TK1411-5221',1,2347,5850,'2016-05-27 00:00:00','2016-05-27 07:39:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5850,'TK1411-5222',1,2347,0,'2016-05-27 00:00:00','2016-05-31 12:16:33','2016-05-27 00:00:00','2016-05-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5851,'TK1512-5223',1,2347,0,'2016-05-27 00:00:00','2016-05-27 07:39:07','2016-05-27 00:00:00','2016-06-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5852,'TK1411-5224',1,2347,0,'2016-05-27 00:00:00','2016-05-27 07:39:07','2016-09-07 00:00:00','2016-09-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5853,'TK1411-5225',1,2347,0,'2016-05-27 00:00:00','2016-05-27 07:39:07','2016-12-07 22:00:00','2016-12-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5854,'TK1411-5226',1,2347,0,'2016-05-27 00:00:00','2016-05-27 07:39:07','2017-01-06 22:00:00','2017-01-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5855,'TK1411-5227',1,2347,0,'2016-05-27 00:00:00','2016-05-27 07:39:07','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5856,'TK1411-5228',1,2347,0,'2016-05-27 00:00:00','2016-05-27 07:39:07','2017-02-23 22:00:00','2017-02-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5857,'TK1411-5229',1,2348,0,'2016-05-27 00:00:00','2016-05-27 08:23:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5858,'TK1411-5230',1,2348,5859,'2016-05-27 00:00:00','2016-05-27 08:23:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5859,'TK1411-5231',1,2348,0,'2016-05-27 00:00:00','2016-05-31 14:47:53','2016-05-27 00:00:00','2016-05-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5860,'TK1512-5232',1,2348,0,'2016-05-27 00:00:00','2016-05-27 08:23:51','2016-05-27 00:00:00','2016-06-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5861,'TK1411-5233',1,2348,0,'2016-05-27 00:00:00','2016-05-27 08:23:51','2016-09-07 00:00:00','2016-09-07 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5862,'TK1411-5234',1,2348,0,'2016-05-27 00:00:00','2016-05-27 08:23:51','2016-12-07 22:00:00','2016-12-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5863,'TK1411-5235',1,2348,0,'2016-05-27 00:00:00','2016-05-27 08:23:51','2017-01-06 22:00:00','2017-01-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5864,'TK1411-5236',1,2348,0,'2016-05-27 00:00:00','2016-05-27 08:23:51','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5865,'TK1411-5237',1,2348,0,'2016-05-27 00:00:00','2016-05-27 08:23:51','2017-02-23 22:00:00','2017-02-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5866,'TK1411-5238',1,2349,0,'2016-05-30 00:00:00','2016-05-30 09:28:40',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5867,'TK1411-5239',1,2349,5868,'2016-05-30 00:00:00','2016-05-30 09:28:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5868,'TK1411-5240',1,2349,0,'2016-05-30 00:00:00','2016-06-01 13:28:58','2016-05-30 00:00:00','2016-06-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5869,'TK1512-5241',1,2349,0,'2016-05-30 00:00:00','2016-05-30 09:28:41','2016-05-30 00:00:00','2016-06-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5870,'TK1411-5242',1,2349,0,'2016-05-30 00:00:00','2016-05-30 09:28:41','2016-09-10 00:00:00','2016-09-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5871,'TK1411-5243',1,2349,0,'2016-05-30 00:00:00','2016-05-30 09:28:41','2016-12-10 22:00:00','2016-12-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5872,'TK1411-5244',1,2349,0,'2016-05-30 00:00:00','2016-05-30 09:28:41','2017-01-09 22:00:00','2017-01-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5873,'TK1411-5245',1,2349,0,'2016-05-30 00:00:00','2016-05-30 09:28:41','2017-02-09 22:00:00','2017-02-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5874,'TK1411-5246',1,2349,0,'2016-05-30 00:00:00','2016-05-30 09:28:41','2017-02-26 22:00:00','2017-02-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5875,'TK1411-5247',1,2350,0,'2016-05-30 00:00:00','2016-05-30 12:23:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5876,'TK1411-5248',1,2350,5877,'2016-05-30 00:00:00','2016-05-30 12:23:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5877,'TK1411-5249',1,2350,0,'2016-05-30 00:00:00','2016-06-01 14:00:00','2016-05-30 00:00:00','2016-06-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5878,'TK1512-5250',1,2350,0,'2016-05-30 00:00:00','2016-05-30 12:23:34','2016-05-30 00:00:00','2016-06-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5879,'TK1411-5251',1,2350,0,'2016-05-30 00:00:00','2016-05-30 12:23:34','2016-09-10 00:00:00','2016-09-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5880,'TK1411-5252',1,2350,0,'2016-05-30 00:00:00','2016-05-30 12:23:34','2016-12-10 22:00:00','2016-12-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5881,'TK1411-5253',1,2350,0,'2016-05-30 00:00:00','2016-05-30 12:23:34','2017-01-09 22:00:00','2017-01-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5882,'TK1411-5254',1,2350,0,'2016-05-30 00:00:00','2016-05-30 12:23:35','2017-02-09 22:00:00','2017-02-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5883,'TK1411-5255',1,2350,0,'2016-05-30 00:00:00','2016-05-30 12:23:35','2017-02-26 22:00:00','2017-02-26 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5884,'TK1411-5256',1,2351,0,'2016-05-31 00:00:00','2016-05-31 11:59:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5885,'TK1411-5257',1,2351,5886,'2016-05-31 00:00:00','2016-05-31 11:59:13',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5886,'TK1411-5258',1,2351,0,'2016-05-31 00:00:00','2016-06-02 08:22:09','2016-05-31 00:00:00','2016-06-02 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5887,'TK1512-5259',1,2351,0,'2016-05-31 00:00:00','2016-05-31 11:59:13','2016-05-31 00:00:00','2016-06-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5888,'TK1411-5260',1,2351,0,'2016-05-31 00:00:00','2016-05-31 11:59:13','2016-09-11 00:00:00','2016-09-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5889,'TK1411-5261',1,2351,0,'2016-05-31 00:00:00','2016-05-31 11:59:13','2016-12-11 22:00:00','2016-12-11 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5890,'TK1411-5262',1,2351,0,'2016-05-31 00:00:00','2016-05-31 11:59:13','2017-01-10 22:00:00','2017-01-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5891,'TK1411-5263',1,2351,0,'2016-05-31 00:00:00','2016-05-31 11:59:13','2017-02-10 22:00:00','2017-02-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5892,'TK1411-5264',1,2351,0,'2016-05-31 00:00:00','2016-05-31 11:59:13','2017-02-27 22:00:00','2017-02-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5893,'TK1411-5265',1,2352,0,'2016-05-31 00:00:00','2016-05-31 12:49:20',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5894,'TK1411-5266',1,2352,5895,'2016-05-31 00:00:00','2016-05-31 12:49:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5895,'TK1411-5267',1,2352,0,'2016-05-31 00:00:00','2016-05-31 12:49:20','2016-05-31 00:00:00','2016-06-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5896,'TK1512-5268',1,2352,0,'2016-05-31 00:00:00','2016-05-31 12:49:20','2016-05-31 00:00:00','2016-06-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5897,'TK1411-5269',1,2352,0,'2016-05-31 00:00:00','2016-05-31 12:49:20','2016-09-11 00:00:00','2016-09-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5898,'TK1411-5270',1,2352,0,'2016-05-31 00:00:00','2016-05-31 12:49:20','2016-12-11 22:00:00','2016-12-11 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5899,'TK1411-5271',1,2352,0,'2016-05-31 00:00:00','2016-05-31 12:49:20','2017-01-10 22:00:00','2017-01-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5900,'TK1411-5272',1,2352,0,'2016-05-31 00:00:00','2016-05-31 12:49:20','2017-02-10 22:00:00','2017-02-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5901,'TK1411-5273',1,2352,0,'2016-05-31 00:00:00','2016-05-31 12:49:20','2017-02-27 22:00:00','2017-02-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5902,'TK1411-5274',1,2353,0,'2016-05-31 00:00:00','2016-05-31 13:10:53',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5903,'TK1411-5275',1,2353,5904,'2016-05-31 00:00:00','2016-05-31 13:10:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5904,'TK1411-5276',1,2353,0,'2016-05-31 00:00:00','2016-06-02 14:02:54','2016-05-31 00:00:00','2016-06-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5905,'TK1512-5277',1,2353,0,'2016-05-31 00:00:00','2016-05-31 13:10:53','2016-05-31 00:00:00','2016-06-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5906,'TK1411-5278',1,2353,0,'2016-05-31 00:00:00','2016-05-31 13:10:53','2016-09-11 00:00:00','2016-09-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5907,'TK1411-5279',1,2353,0,'2016-05-31 00:00:00','2016-05-31 13:10:53','2016-12-11 22:00:00','2016-12-11 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5908,'TK1411-5280',1,2353,0,'2016-05-31 00:00:00','2016-05-31 13:10:53','2017-01-10 22:00:00','2017-01-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5909,'TK1411-5281',1,2353,0,'2016-05-31 00:00:00','2016-05-31 13:10:53','2017-02-10 22:00:00','2017-02-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5910,'TK1411-5282',1,2353,0,'2016-05-31 00:00:00','2016-05-31 13:10:53','2017-02-27 22:00:00','2017-02-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5911,'TK1411-5283',1,2354,0,'2016-05-31 00:00:00','2016-05-31 13:33:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5912,'TK1411-5284',1,2354,5913,'2016-05-31 00:00:00','2016-05-31 13:33:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5913,'TK1411-5285',1,2354,0,'2016-05-31 00:00:00','2016-06-03 09:33:47','2016-05-31 00:00:00','2016-06-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5914,'TK1512-5286',1,2354,0,'2016-05-31 00:00:00','2016-05-31 13:33:05','2016-05-31 00:00:00','2016-06-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5915,'TK1411-5287',1,2354,0,'2016-05-31 00:00:00','2016-05-31 13:33:05','2016-09-11 00:00:00','2016-09-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5916,'TK1411-5288',1,2354,0,'2016-05-31 00:00:00','2016-05-31 13:33:05','2016-12-11 22:00:00','2016-12-11 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5917,'TK1411-5289',1,2354,0,'2016-05-31 00:00:00','2016-05-31 13:33:05','2017-01-10 22:00:00','2017-01-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5918,'TK1411-5290',1,2354,0,'2016-05-31 00:00:00','2016-05-31 13:33:05','2017-02-10 22:00:00','2017-02-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5919,'TK1411-5291',1,2354,0,'2016-05-31 00:00:00','2016-05-31 13:33:05','2017-02-27 22:00:00','2017-02-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5920,'TK1411-5292',1,2355,0,'2016-05-31 00:00:00','2016-05-31 14:48:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5921,'TK1411-5293',1,2355,5922,'2016-05-31 00:00:00','2016-05-31 14:48:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5922,'TK1411-5294',1,2355,0,'2016-05-31 00:00:00','2016-06-01 09:16:04','2016-05-31 00:00:00','2016-06-01 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5923,'TK1512-5295',1,2355,0,'2016-05-31 00:00:00','2016-05-31 14:48:15','2016-05-31 00:00:00','2016-06-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5924,'TK1411-5296',1,2355,0,'2016-05-31 00:00:00','2016-05-31 14:48:15','2016-09-11 00:00:00','2016-09-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5925,'TK1411-5297',1,2355,0,'2016-05-31 00:00:00','2016-05-31 14:48:15','2016-12-11 22:00:00','2016-12-11 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5926,'TK1411-5298',1,2355,0,'2016-05-31 00:00:00','2016-05-31 14:48:15','2017-01-10 22:00:00','2017-01-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5927,'TK1411-5299',1,2355,0,'2016-05-31 00:00:00','2016-05-31 14:48:15','2017-02-10 22:00:00','2017-02-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5928,'TK1411-5300',1,2355,0,'2016-05-31 00:00:00','2016-05-31 14:48:15','2017-02-27 22:00:00','2017-02-27 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5929,'TK1411-5301',1,2356,0,'2016-06-01 00:00:00','2016-06-01 07:47:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5930,'TK1411-5302',1,2356,5931,'2016-06-01 00:00:00','2016-06-01 07:47:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5931,'TK1411-5303',1,2356,0,'2016-06-01 00:00:00','2016-06-03 13:46:11','2016-06-01 00:00:00','2016-06-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5932,'TK1512-5304',1,2356,0,'2016-06-01 00:00:00','2016-06-01 07:47:25','2016-06-01 00:00:00','2016-06-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5933,'TK1411-5305',1,2356,0,'2016-06-01 00:00:00','2016-06-01 07:47:25','2016-09-12 00:00:00','2016-09-12 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5934,'TK1411-5306',1,2356,0,'2016-06-01 00:00:00','2016-06-01 07:47:25','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5935,'TK1411-5307',1,2356,0,'2016-06-01 00:00:00','2016-06-01 07:47:25','2017-01-11 22:00:00','2017-01-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5936,'TK1411-5308',1,2356,0,'2016-06-01 00:00:00','2016-06-01 07:47:25','2017-02-11 22:00:00','2017-02-11 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5937,'TK1411-5309',1,2356,0,'2016-06-01 00:00:00','2016-06-01 07:47:25','2017-02-28 22:00:00','2017-02-28 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5938,'TK1411-5310',1,2357,0,'2016-06-01 00:00:00','2016-06-01 07:52:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5939,'TK1411-5311',1,2357,5940,'2016-06-01 00:00:00','2016-06-01 07:52:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5940,'TK1411-5312',1,2357,0,'2016-06-01 00:00:00','2016-06-06 14:27:12','2016-06-01 00:00:00','2016-06-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5941,'TK1512-5313',1,2357,0,'2016-06-01 00:00:00','2016-06-01 07:52:58','2016-06-01 00:00:00','2016-06-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5942,'TK1411-5314',1,2357,0,'2016-06-01 00:00:00','2016-06-01 07:52:58','2016-09-12 00:00:00','2016-09-12 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5943,'TK1411-5315',1,2357,0,'2016-06-01 00:00:00','2016-06-01 07:52:59','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5944,'TK1411-5316',1,2357,0,'2016-06-01 00:00:00','2016-06-01 07:52:59','2017-01-11 22:00:00','2017-01-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5945,'TK1411-5317',1,2357,0,'2016-06-01 00:00:00','2016-06-01 07:52:59','2017-02-11 22:00:00','2017-02-11 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5946,'TK1411-5318',1,2357,0,'2016-06-01 00:00:00','2016-06-01 07:52:59','2017-02-28 22:00:00','2017-02-28 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5947,'TK1411-5319',1,2358,0,'2016-06-01 00:00:00','2016-06-01 14:31:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5948,'TK1411-5320',1,2358,5949,'2016-06-01 00:00:00','2016-06-01 14:31:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5949,'TK1411-5321',1,2358,0,'2016-06-01 00:00:00','2016-06-01 14:31:06','2016-06-01 00:00:00','2016-06-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5950,'TK1512-5322',1,2358,0,'2016-06-01 00:00:00','2016-06-01 14:31:06','2016-06-01 00:00:00','2016-06-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5951,'TK1411-5323',1,2358,0,'2016-06-01 00:00:00','2016-06-01 14:31:06','2016-09-12 00:00:00','2016-09-12 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5952,'TK1411-5324',1,2358,0,'2016-06-01 00:00:00','2016-06-01 14:31:06','2016-12-12 22:00:00','2016-12-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5953,'TK1411-5325',1,2358,0,'2016-06-01 00:00:00','2016-06-01 14:31:06','2017-01-11 22:00:00','2017-01-11 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5954,'TK1411-5326',1,2358,0,'2016-06-01 00:00:00','2016-06-01 14:31:06','2017-02-11 22:00:00','2017-02-11 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5955,'TK1411-5327',1,2358,0,'2016-06-01 00:00:00','2016-06-01 14:31:06','2017-02-28 22:00:00','2017-02-28 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5956,'TK1411-5328',1,2359,0,'2016-06-02 00:00:00','2016-06-02 08:23:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5957,'TK1411-5329',1,2359,5958,'2016-06-02 00:00:00','2016-06-02 08:23:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5958,'TK1411-5330',1,2359,0,'2016-06-02 00:00:00','2016-06-06 14:11:00','2016-06-02 00:00:00','2016-06-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5959,'TK1512-5331',1,2359,0,'2016-06-02 00:00:00','2016-06-02 08:23:01','2016-06-02 00:00:00','2016-06-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5960,'TK1411-5332',1,2359,0,'2016-06-02 00:00:00','2016-06-02 08:23:01','2016-09-13 00:00:00','2016-09-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5961,'TK1411-5333',1,2359,0,'2016-06-02 00:00:00','2016-06-02 08:23:01','2016-12-13 22:00:00','2016-12-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5962,'TK1411-5334',1,2359,0,'2016-06-02 00:00:00','2016-06-02 08:23:01','2017-01-12 22:00:00','2017-01-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5963,'TK1411-5335',1,2359,0,'2016-06-02 00:00:00','2016-06-02 08:23:01','2017-02-12 22:00:00','2017-02-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5964,'TK1411-5336',1,2359,0,'2016-06-02 00:00:00','2016-06-02 08:23:01','2017-03-01 22:00:00','2017-03-01 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5965,'TK1411-5337',1,2360,0,'2016-06-02 00:00:00','2016-06-02 14:47:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5966,'TK1411-5338',1,2360,5967,'2016-06-02 00:00:00','2016-06-02 14:47:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5967,'TK1411-5339',1,2360,0,'2016-06-02 00:00:00','2016-06-02 14:56:49','2016-06-02 00:00:00','2016-06-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',25200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5968,'TK1512-5340',1,2360,0,'2016-06-02 00:00:00','2016-06-02 14:47:11','2016-06-02 00:00:00','2016-06-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5969,'TK1411-5341',1,2360,0,'2016-06-02 00:00:00','2016-06-02 14:47:11','2016-09-13 00:00:00','2016-09-13 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5970,'TK1411-5342',1,2360,0,'2016-06-02 00:00:00','2016-06-02 14:47:11','2016-12-13 22:00:00','2016-12-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5971,'TK1411-5343',1,2360,0,'2016-06-02 00:00:00','2016-06-02 14:47:11','2017-01-12 22:00:00','2017-01-12 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5972,'TK1411-5344',1,2360,0,'2016-06-02 00:00:00','2016-06-02 14:47:11','2017-02-12 22:00:00','2017-02-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5973,'TK1411-5345',1,2360,0,'2016-06-02 00:00:00','2016-06-02 14:47:11','2017-03-01 22:00:00','2017-03-01 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5974,'TK1411-5346',1,2361,0,'2016-06-06 00:00:00','2016-06-06 09:41:13',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5975,'TK1411-5347',1,2361,5976,'2016-06-06 00:00:00','2016-06-06 09:41:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5976,'TK1411-5348',1,2361,0,'2016-06-06 00:00:00','2016-06-14 12:15:36','2016-06-06 00:00:00','2016-06-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5977,'TK1512-5349',1,2361,0,'2016-06-06 00:00:00','2016-06-06 09:41:13','2016-06-06 00:00:00','2016-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5978,'TK1411-5350',1,2361,0,'2016-06-06 00:00:00','2016-06-06 09:41:13','2016-09-17 00:00:00','2016-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5979,'TK1411-5351',1,2361,0,'2016-06-06 00:00:00','2016-06-06 09:41:14','2016-12-17 22:00:00','2016-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5980,'TK1411-5352',1,2361,0,'2016-06-06 00:00:00','2016-06-06 09:41:14','2017-01-16 22:00:00','2017-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5981,'TK1411-5353',1,2361,0,'2016-06-06 00:00:00','2016-06-06 09:41:14','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5982,'TK1411-5354',1,2361,0,'2016-06-06 00:00:00','2016-06-06 09:41:14','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5983,'TK1411-5355',1,2362,0,'2016-06-06 00:00:00','2016-06-06 13:33:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5984,'TK1411-5356',1,2362,5985,'2016-06-06 00:00:00','2016-06-06 13:33:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5985,'TK1411-5357',1,2362,0,'2016-06-06 00:00:00','2016-06-08 14:05:52','2016-06-06 00:00:00','2016-06-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5986,'TK1512-5358',1,2362,0,'2016-06-06 00:00:00','2016-06-06 13:33:01','2016-06-06 00:00:00','2016-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5987,'TK1411-5359',1,2362,0,'2016-06-06 00:00:00','2016-06-06 13:33:01','2016-09-17 00:00:00','2016-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5988,'TK1411-5360',1,2362,0,'2016-06-06 00:00:00','2016-06-06 13:33:01','2016-12-17 22:00:00','2016-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5989,'TK1411-5361',1,2362,0,'2016-06-06 00:00:00','2016-06-06 13:33:01','2017-01-16 22:00:00','2017-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5990,'TK1411-5362',1,2362,0,'2016-06-06 00:00:00','2016-06-06 13:33:01','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5991,'TK1411-5363',1,2362,0,'2016-06-06 00:00:00','2016-06-06 13:33:01','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5992,'TK1411-5364',1,2363,0,'2016-06-06 00:00:00','2016-06-06 14:24:33',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5993,'TK1411-5365',1,2363,5994,'2016-06-06 00:00:00','2016-06-06 14:24:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5994,'TK1411-5366',1,2363,0,'2016-06-06 00:00:00','2016-06-06 14:24:34','2016-06-06 00:00:00','2016-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5995,'TK1512-5367',1,2363,0,'2016-06-06 00:00:00','2016-06-06 14:24:34','2016-06-06 00:00:00','2016-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5996,'TK1411-5368',1,2363,0,'2016-06-06 00:00:00','2016-06-06 14:24:34','2016-09-17 00:00:00','2016-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5997,'TK1411-5369',1,2363,0,'2016-06-06 00:00:00','2016-06-06 14:24:34','2016-12-17 22:00:00','2016-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5998,'TK1411-5370',1,2363,0,'2016-06-06 00:00:00','2016-06-06 14:24:34','2017-01-16 22:00:00','2017-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(5999,'TK1411-5371',1,2363,0,'2016-06-06 00:00:00','2016-06-06 14:24:34','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6000,'TK1411-5372',1,2363,0,'2016-06-06 00:00:00','2016-06-06 14:24:34','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6001,'TK1411-5373',1,2364,0,'2016-06-06 00:00:00','2016-06-06 14:30:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6002,'TK1411-5374',1,2364,6003,'2016-06-06 00:00:00','2016-06-06 14:30:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6003,'TK1411-5375',1,2364,0,'2016-06-06 00:00:00','2016-06-07 12:44:04','2016-06-06 00:00:00','2016-06-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6004,'TK1512-5376',1,2364,0,'2016-06-06 00:00:00','2016-06-06 14:30:43','2016-06-06 00:00:00','2016-06-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6005,'TK1411-5377',1,2364,0,'2016-06-06 00:00:00','2016-06-06 14:30:43','2016-09-17 00:00:00','2016-09-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6006,'TK1411-5378',1,2364,0,'2016-06-06 00:00:00','2016-06-06 14:30:43','2016-12-17 22:00:00','2016-12-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6007,'TK1411-5379',1,2364,0,'2016-06-06 00:00:00','2016-06-06 14:30:43','2017-01-16 22:00:00','2017-01-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6008,'TK1411-5380',1,2364,0,'2016-06-06 00:00:00','2016-06-06 14:30:43','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6009,'TK1411-5381',1,2364,0,'2016-06-06 00:00:00','2016-06-06 14:30:43','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6010,'TK1411-5382',1,2365,0,'2016-06-07 00:00:00','2016-06-07 07:58:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6011,'TK1411-5383',1,2365,6012,'2016-06-07 00:00:00','2016-06-07 07:58:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6012,'TK1411-5384',1,2365,0,'2016-06-07 00:00:00','2016-06-08 14:38:53','2016-06-07 00:00:00','2016-06-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6013,'TK1512-5385',1,2365,0,'2016-06-07 00:00:00','2016-06-07 07:58:34','2016-06-07 00:00:00','2016-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6014,'TK1411-5386',1,2365,0,'2016-06-07 00:00:00','2016-06-07 07:58:34','2016-09-18 00:00:00','2016-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6015,'TK1411-5387',1,2365,0,'2016-06-07 00:00:00','2016-06-07 07:58:34','2016-12-18 22:00:00','2016-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6016,'TK1411-5388',1,2365,0,'2016-06-07 00:00:00','2016-06-07 07:58:34','2017-01-17 22:00:00','2017-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6017,'TK1411-5389',1,2365,0,'2016-06-07 00:00:00','2016-06-07 07:58:34','2017-02-17 22:00:00','2017-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6018,'TK1411-5390',1,2365,0,'2016-06-07 00:00:00','2016-06-07 07:58:34','2017-03-06 22:00:00','2017-03-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6019,'TK1411-5391',1,2366,0,'2016-06-07 00:00:00','2016-06-07 08:45:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6020,'TK1411-5392',1,2366,6021,'2016-06-07 00:00:00','2016-06-07 08:45:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6021,'TK1411-5393',1,2366,0,'2016-06-07 00:00:00','2016-06-07 14:34:21','2016-06-07 00:00:00',NULL,NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6022,'TK1512-5394',1,2366,0,'2016-06-07 00:00:00','2016-06-07 08:45:02','2016-06-07 00:00:00','2016-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6023,'TK1411-5395',1,2366,0,'2016-06-07 00:00:00','2016-06-07 08:45:02','2016-09-18 00:00:00','2016-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6024,'TK1411-5396',1,2366,0,'2016-06-07 00:00:00','2016-06-07 08:45:02','2016-12-18 22:00:00','2016-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6025,'TK1411-5397',1,2366,0,'2016-06-07 00:00:00','2016-06-07 08:45:02','2017-01-17 22:00:00','2017-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6026,'TK1411-5398',1,2366,0,'2016-06-07 00:00:00','2016-06-07 08:45:02','2017-02-17 22:00:00','2017-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6027,'TK1411-5399',1,2366,0,'2016-06-07 00:00:00','2016-06-07 08:45:02','2017-03-06 22:00:00','2017-03-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6028,'TK1411-5400',1,2367,0,'2016-06-07 00:00:00','2016-06-07 12:22:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6029,'TK1411-5401',1,2367,6030,'2016-06-07 00:00:00','2016-06-07 12:22:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6030,'TK1411-5402',1,2367,0,'2016-06-07 00:00:00','2016-06-10 12:17:21','2016-06-07 00:00:00','2016-06-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6031,'TK1512-5403',1,2367,0,'2016-06-07 00:00:00','2016-06-07 12:22:05','2016-06-07 00:00:00','2016-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6032,'TK1411-5404',1,2367,0,'2016-06-07 00:00:00','2016-06-07 12:22:05','2016-09-18 00:00:00','2016-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6033,'TK1411-5405',1,2367,0,'2016-06-07 00:00:00','2016-06-07 12:22:05','2016-12-18 22:00:00','2016-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6034,'TK1411-5406',1,2367,0,'2016-06-07 00:00:00','2016-06-07 12:22:05','2017-01-17 22:00:00','2017-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6035,'TK1411-5407',1,2367,0,'2016-06-07 00:00:00','2016-06-07 12:22:05','2017-02-17 22:00:00','2017-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6036,'TK1411-5408',1,2367,0,'2016-06-07 00:00:00','2016-06-07 12:22:05','2017-03-06 22:00:00','2017-03-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6037,'TK1411-5409',1,2368,0,'2016-06-07 00:00:00','2016-06-07 12:50:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6038,'TK1411-5410',1,2368,6039,'2016-06-07 00:00:00','2016-06-07 12:50:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6039,'TK1411-5411',1,2368,0,'2016-06-07 00:00:00','2016-10-10 15:18:42','2016-06-07 00:00:00','2016-06-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6040,'TK1512-5412',1,2368,0,'2016-06-07 00:00:00','2016-06-07 12:50:03','2016-06-07 00:00:00','2016-06-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6041,'TK1411-5413',1,2368,0,'2016-06-07 00:00:00','2016-06-07 12:50:03','2016-09-18 00:00:00','2016-09-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6042,'TK1411-5414',1,2368,0,'2016-06-07 00:00:00','2016-06-07 12:50:03','2016-12-18 22:00:00','2016-12-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6043,'TK1411-5415',1,2368,0,'2016-06-07 00:00:00','2016-06-07 12:50:03','2017-01-17 22:00:00','2017-01-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6044,'TK1411-5416',1,2368,0,'2016-06-07 00:00:00','2016-06-07 12:50:03','2017-02-17 22:00:00','2017-02-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6045,'TK1411-5417',1,2368,0,'2016-06-07 00:00:00','2016-06-07 12:50:03','2017-03-06 22:00:00','2017-03-06 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6046,'TK1411-5418',1,2369,0,'2016-06-08 00:00:00','2016-06-08 10:04:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6047,'TK1411-5419',1,2369,6048,'2016-06-08 00:00:00','2016-06-08 10:04:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6048,'TK1411-5420',1,2369,0,'2016-06-08 00:00:00','2016-06-09 13:27:03','2016-06-08 00:00:00','2016-06-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6049,'TK1512-5421',1,2369,0,'2016-06-08 00:00:00','2016-06-08 10:04:11','2016-06-08 00:00:00','2016-06-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6050,'TK1411-5422',1,2369,0,'2016-06-08 00:00:00','2016-06-08 10:04:11','2016-09-19 00:00:00','2016-09-19 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6051,'TK1411-5423',1,2369,0,'2016-06-08 00:00:00','2016-06-08 10:04:11','2016-12-19 22:00:00','2016-12-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6052,'TK1411-5424',1,2369,0,'2016-06-08 00:00:00','2016-06-08 10:04:11','2017-01-18 22:00:00','2017-01-18 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6053,'TK1411-5425',1,2369,0,'2016-06-08 00:00:00','2016-06-08 10:04:11','2017-02-18 22:00:00','2017-02-18 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6054,'TK1411-5426',1,2369,0,'2016-06-08 00:00:00','2016-06-08 10:04:11','2017-03-07 22:00:00','2017-03-07 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6055,'TK1411-5427',1,2370,0,'2016-06-09 00:00:00','2016-06-09 06:53:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6056,'TK1411-5428',1,2370,6057,'2016-06-09 00:00:00','2016-06-09 06:53:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6057,'TK1411-5429',1,2370,0,'2016-06-09 00:00:00','2016-06-13 14:35:39','2016-06-09 00:00:00','2016-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6058,'TK1512-5430',1,2370,0,'2016-06-09 00:00:00','2016-06-09 06:53:11','2016-06-09 00:00:00','2016-06-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6059,'TK1411-5431',1,2370,0,'2016-06-09 00:00:00','2016-06-09 06:53:11','2016-09-20 00:00:00','2016-09-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6060,'TK1411-5432',1,2370,0,'2016-06-09 00:00:00','2016-06-09 06:53:11','2016-12-20 22:00:00','2016-12-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6061,'TK1411-5433',1,2370,0,'2016-06-09 00:00:00','2016-06-09 06:53:11','2017-01-19 22:00:00','2017-01-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6062,'TK1411-5434',1,2370,0,'2016-06-09 00:00:00','2016-06-09 06:53:11','2017-02-19 22:00:00','2017-02-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6063,'TK1411-5435',1,2370,0,'2016-06-09 00:00:00','2016-06-09 06:53:11','2017-03-08 22:00:00','2017-03-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6064,'TK1411-5436',1,2371,0,'2016-06-09 00:00:00','2016-06-09 06:56:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6065,'TK1411-5437',1,2371,6066,'2016-06-09 00:00:00','2016-06-09 06:56:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6066,'TK1411-5438',1,2371,0,'2016-06-09 00:00:00','2016-06-14 14:18:03','2016-06-09 00:00:00','2016-06-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6067,'TK1512-5439',1,2371,0,'2016-06-09 00:00:00','2016-06-09 06:56:05','2016-06-09 00:00:00','2016-06-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6068,'TK1411-5440',1,2371,0,'2016-06-09 00:00:00','2016-06-09 06:56:05','2016-09-20 00:00:00','2016-09-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6069,'TK1411-5441',1,2371,0,'2016-06-09 00:00:00','2016-06-09 06:56:05','2016-12-20 22:00:00','2016-12-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6070,'TK1411-5442',1,2371,0,'2016-06-09 00:00:00','2016-06-09 06:56:05','2017-01-19 22:00:00','2017-01-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6071,'TK1411-5443',1,2371,0,'2016-06-09 00:00:00','2016-06-09 06:56:05','2017-02-19 22:00:00','2017-02-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6072,'TK1411-5444',1,2371,0,'2016-06-09 00:00:00','2016-06-09 06:56:05','2017-03-08 22:00:00','2017-03-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6073,'TK1411-5445',1,2372,0,'2016-06-09 00:00:00','2016-06-09 09:13:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6074,'TK1411-5446',1,2372,6075,'2016-06-09 00:00:00','2016-06-09 09:13:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6075,'TK1411-5447',1,2372,0,'2016-06-09 00:00:00','2016-06-10 12:52:08','2016-06-09 00:00:00','2016-06-10 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6076,'TK1512-5448',1,2372,0,'2016-06-09 00:00:00','2016-06-09 09:13:03','2016-06-09 00:00:00','2016-06-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6077,'TK1411-5449',1,2372,0,'2016-06-09 00:00:00','2016-06-09 09:13:03','2016-09-20 00:00:00','2016-09-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6078,'TK1411-5450',1,2372,0,'2016-06-09 00:00:00','2016-06-09 09:13:03','2016-12-20 22:00:00','2016-12-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6079,'TK1411-5451',1,2372,0,'2016-06-09 00:00:00','2016-06-09 09:13:03','2017-01-19 22:00:00','2017-01-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6080,'TK1411-5452',1,2372,0,'2016-06-09 00:00:00','2016-06-09 09:13:03','2017-02-19 22:00:00','2017-02-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6081,'TK1411-5453',1,2372,0,'2016-06-09 00:00:00','2016-06-09 09:13:03','2017-03-08 22:00:00','2017-03-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6082,'TK1411-5454',1,2373,0,'2016-06-09 00:00:00','2016-06-09 13:13:35',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6083,'TK1411-5455',1,2373,6084,'2016-06-09 00:00:00','2016-06-09 13:13:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6084,'TK1411-5456',1,2373,0,'2016-06-09 00:00:00','2016-06-14 09:27:28','2016-06-09 00:00:00','2016-06-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6085,'TK1512-5457',1,2373,0,'2016-06-09 00:00:00','2016-06-09 13:13:35','2016-06-09 00:00:00','2016-06-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6086,'TK1411-5458',1,2373,0,'2016-06-09 00:00:00','2016-06-09 13:13:35','2016-09-20 00:00:00','2016-09-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6087,'TK1411-5459',1,2373,0,'2016-06-09 00:00:00','2016-06-09 13:13:35','2016-12-20 22:00:00','2016-12-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6088,'TK1411-5460',1,2373,0,'2016-06-09 00:00:00','2016-06-09 13:13:35','2017-01-19 22:00:00','2017-01-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6089,'TK1411-5461',1,2373,0,'2016-06-09 00:00:00','2016-06-09 13:13:35','2017-02-19 22:00:00','2017-02-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6090,'TK1411-5462',1,2373,0,'2016-06-09 00:00:00','2016-06-09 13:13:35','2017-03-08 22:00:00','2017-03-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6091,'TK1411-5463',1,2374,0,'2016-06-09 00:00:00','2016-06-09 13:46:36',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6092,'TK1411-5464',1,2374,6093,'2016-06-09 00:00:00','2016-06-09 13:46:36',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6093,'TK1411-5465',1,2374,0,'2016-06-09 00:00:00','2016-06-13 14:38:24','2016-06-09 00:00:00','2016-06-13 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6094,'TK1512-5466',1,2374,0,'2016-06-09 00:00:00','2016-06-09 13:46:36','2016-06-09 00:00:00','2016-06-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6095,'TK1411-5467',1,2374,0,'2016-06-09 00:00:00','2016-06-09 13:46:36','2016-09-20 00:00:00','2016-09-20 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6096,'TK1411-5468',1,2374,0,'2016-06-09 00:00:00','2016-06-09 13:46:36','2016-12-20 22:00:00','2016-12-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6097,'TK1411-5469',1,2374,0,'2016-06-09 00:00:00','2016-06-09 13:46:36','2017-01-19 22:00:00','2017-01-19 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6098,'TK1411-5470',1,2374,0,'2016-06-09 00:00:00','2016-06-09 13:46:36','2017-02-19 22:00:00','2017-02-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6099,'TK1411-5471',1,2374,0,'2016-06-09 00:00:00','2016-06-09 13:46:36','2017-03-08 22:00:00','2017-03-08 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6100,'TK1411-5472',1,2375,0,'2016-06-10 00:00:00','2016-06-10 07:32:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6101,'TK1411-5473',1,2375,6102,'2016-06-10 00:00:00','2016-06-10 07:32:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6102,'TK1411-5474',1,2375,0,'2016-06-10 00:00:00','2016-06-13 14:51:25','2016-06-10 00:00:00','2016-06-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',19800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6103,'TK1512-5475',1,2375,0,'2016-06-10 00:00:00','2016-06-10 07:32:14','2016-06-10 00:00:00','2016-06-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6104,'TK1411-5476',1,2375,0,'2016-06-10 00:00:00','2016-06-10 07:32:14','2016-09-21 00:00:00','2016-09-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6105,'TK1411-5477',1,2375,0,'2016-06-10 00:00:00','2016-06-10 07:32:14','2016-12-21 22:00:00','2016-12-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6106,'TK1411-5478',1,2375,0,'2016-06-10 00:00:00','2016-06-10 07:32:14','2017-01-20 22:00:00','2017-01-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6107,'TK1411-5479',1,2375,0,'2016-06-10 00:00:00','2016-06-10 07:32:14','2017-02-20 22:00:00','2017-02-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6108,'TK1411-5480',1,2375,0,'2016-06-10 00:00:00','2016-06-10 07:32:14','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6109,'TK1411-5481',1,2376,0,'2016-06-10 00:00:00','2016-06-10 09:43:07',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6110,'TK1411-5482',1,2376,6111,'2016-06-10 00:00:00','2016-06-10 09:43:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6111,'TK1411-5483',1,2376,0,'2016-06-10 00:00:00','2016-06-10 09:52:43','2016-06-10 00:00:00','2016-06-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6112,'TK1512-5484',1,2376,0,'2016-06-10 00:00:00','2016-06-10 09:43:07','2016-06-10 00:00:00','2016-06-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6113,'TK1411-5485',1,2376,0,'2016-06-10 00:00:00','2016-06-10 09:43:07','2016-09-21 00:00:00','2016-09-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6114,'TK1411-5486',1,2376,0,'2016-06-10 00:00:00','2016-06-10 09:43:07','2016-12-21 22:00:00','2016-12-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6115,'TK1411-5487',1,2376,0,'2016-06-10 00:00:00','2016-06-10 09:43:07','2017-01-20 22:00:00','2017-01-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6116,'TK1411-5488',1,2376,0,'2016-06-10 00:00:00','2016-06-10 09:43:07','2017-02-20 22:00:00','2017-02-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6117,'TK1411-5489',1,2376,0,'2016-06-10 00:00:00','2016-06-10 09:43:07','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6118,'TK1411-5490',1,2377,0,'2016-06-10 00:00:00','2016-06-10 12:56:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6119,'TK1411-5491',1,2377,6120,'2016-06-10 00:00:00','2016-06-10 12:56:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6120,'TK1411-5492',1,2377,0,'2016-06-10 00:00:00','2016-06-16 12:47:16','2016-06-10 00:00:00','2016-06-16 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6121,'TK1512-5493',1,2377,0,'2016-06-10 00:00:00','2016-06-10 12:56:52','2016-06-10 00:00:00','2016-06-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6122,'TK1411-5494',1,2377,0,'2016-06-10 00:00:00','2016-06-10 12:56:52','2016-09-21 00:00:00','2016-09-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6123,'TK1411-5495',1,2377,0,'2016-06-10 00:00:00','2016-06-10 12:56:52','2016-12-21 22:00:00','2016-12-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6124,'TK1411-5496',1,2377,0,'2016-06-10 00:00:00','2016-06-10 12:56:52','2017-01-20 22:00:00','2017-01-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6125,'TK1411-5497',1,2377,0,'2016-06-10 00:00:00','2016-06-10 12:56:52','2017-02-20 22:00:00','2017-02-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6126,'TK1411-5498',1,2377,0,'2016-06-10 00:00:00','2016-06-10 12:56:52','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6127,'TK1411-5499',1,2378,0,'2016-06-10 00:00:00','2016-06-10 13:06:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6128,'TK1411-5500',1,2378,6129,'2016-06-10 00:00:00','2016-06-10 13:06:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6129,'TK1411-5501',1,2378,0,'2016-06-10 00:00:00','2016-06-17 08:29:32','2016-06-10 00:00:00','2016-06-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6130,'TK1512-5502',1,2378,0,'2016-06-10 00:00:00','2016-06-10 13:06:43','2016-06-10 00:00:00','2016-06-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6131,'TK1411-5503',1,2378,0,'2016-06-10 00:00:00','2016-06-10 13:06:43','2016-09-21 00:00:00','2016-09-21 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6132,'TK1411-5504',1,2378,0,'2016-06-10 00:00:00','2016-06-10 13:06:43','2016-12-21 22:00:00','2016-12-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6133,'TK1411-5505',1,2378,0,'2016-06-10 00:00:00','2016-06-10 13:06:43','2017-01-20 22:00:00','2017-01-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6134,'TK1411-5506',1,2378,0,'2016-06-10 00:00:00','2016-06-10 13:06:44','2017-02-20 22:00:00','2017-02-20 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6135,'TK1411-5507',1,2378,0,'2016-06-10 00:00:00','2016-06-10 13:06:44','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6136,'TK1411-5508',1,2379,0,'2016-06-13 00:00:00','2016-06-13 07:27:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6137,'TK1411-5509',1,2379,6138,'2016-06-13 00:00:00','2016-06-13 07:27:23',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6138,'TK1411-5510',1,2379,0,'2016-06-13 00:00:00','2016-06-13 07:27:23','2016-06-13 00:00:00','2016-06-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6139,'TK1512-5511',1,2379,0,'2016-06-13 00:00:00','2016-06-13 07:27:23','2016-06-13 00:00:00','2016-06-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6140,'TK1411-5512',1,2379,0,'2016-06-13 00:00:00','2016-06-13 07:27:23','2016-09-24 00:00:00','2016-09-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6141,'TK1411-5513',1,2379,0,'2016-06-13 00:00:00','2016-06-13 07:27:23','2016-12-24 22:00:00','2016-12-24 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6142,'TK1411-5514',1,2379,0,'2016-06-13 00:00:00','2016-06-13 07:27:23','2017-01-23 22:00:00','2017-01-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6143,'TK1411-5515',1,2379,0,'2016-06-13 00:00:00','2016-06-13 07:27:23','2017-02-23 22:00:00','2017-02-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6144,'TK1411-5516',1,2379,0,'2016-06-13 00:00:00','2016-06-13 07:27:23','2017-03-12 22:00:00','2017-03-12 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6145,'TK1411-5517',1,2380,0,'2016-06-14 00:00:00','2016-06-14 07:11:56',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6146,'TK1411-5518',1,2380,6147,'2016-06-14 00:00:00','2016-06-14 07:11:56',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6147,'TK1411-5519',1,2380,0,'2016-06-14 00:00:00','2016-06-17 12:33:21','2016-06-14 00:00:00','2016-06-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6148,'TK1512-5520',1,2380,0,'2016-06-14 00:00:00','2016-06-14 07:11:56','2016-06-14 00:00:00','2016-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6149,'TK1411-5521',1,2380,0,'2016-06-14 00:00:00','2016-06-14 07:11:56','2016-09-25 00:00:00','2016-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6150,'TK1411-5522',1,2380,0,'2016-06-14 00:00:00','2016-06-14 07:11:56','2016-12-25 22:00:00','2016-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6151,'TK1411-5523',1,2380,0,'2016-06-14 00:00:00','2016-06-14 07:11:56','2017-01-24 22:00:00','2017-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6152,'TK1411-5524',1,2380,0,'2016-06-14 00:00:00','2016-06-14 07:11:56','2017-02-24 22:00:00','2017-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6153,'TK1411-5525',1,2380,0,'2016-06-14 00:00:00','2016-06-14 07:11:56','2017-03-13 22:00:00','2017-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6154,'TK1411-5526',1,2381,0,'2016-06-14 00:00:00','2016-06-14 08:20:07',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6155,'TK1411-5527',1,2381,6156,'2016-06-14 00:00:00','2016-06-14 08:20:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6156,'TK1411-5528',1,2381,0,'2016-06-14 00:00:00','2016-06-14 13:18:00','2016-06-14 00:00:00','2016-06-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6157,'TK1512-5529',1,2381,0,'2016-06-14 00:00:00','2016-06-14 08:20:07','2016-06-14 00:00:00','2016-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6158,'TK1411-5530',1,2381,0,'2016-06-14 00:00:00','2016-06-14 08:20:07','2016-09-25 00:00:00','2016-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6159,'TK1411-5531',1,2381,0,'2016-06-14 00:00:00','2016-06-14 08:20:07','2016-12-25 22:00:00','2016-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6160,'TK1411-5532',1,2381,0,'2016-06-14 00:00:00','2016-06-14 08:20:07','2017-01-24 22:00:00','2017-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6161,'TK1411-5533',1,2381,0,'2016-06-14 00:00:00','2016-06-14 08:20:07','2017-02-24 22:00:00','2017-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6162,'TK1411-5534',1,2381,0,'2016-06-14 00:00:00','2016-06-14 08:20:07','2017-03-13 22:00:00','2017-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6163,'TK1411-5535',1,2382,0,'2016-06-14 00:00:00','2016-06-14 08:26:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6164,'TK1411-5536',1,2382,6165,'2016-06-14 00:00:00','2016-06-14 08:26:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6165,'TK1411-5537',1,2382,0,'2016-06-14 00:00:00','2016-06-16 13:02:44','2016-06-14 00:00:00','2016-06-16 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6166,'TK1512-5538',1,2382,0,'2016-06-14 00:00:00','2016-06-14 08:26:38','2016-06-14 00:00:00','2016-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6167,'TK1411-5539',1,2382,0,'2016-06-14 00:00:00','2016-06-14 08:26:38','2016-09-25 00:00:00','2016-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6168,'TK1411-5540',1,2382,0,'2016-06-14 00:00:00','2016-06-14 08:26:38','2016-12-25 22:00:00','2016-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6169,'TK1411-5541',1,2382,0,'2016-06-14 00:00:00','2016-06-14 08:26:38','2017-01-24 22:00:00','2017-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6170,'TK1411-5542',1,2382,0,'2016-06-14 00:00:00','2016-06-14 08:26:38','2017-02-24 22:00:00','2017-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6171,'TK1411-5543',1,2382,0,'2016-06-14 00:00:00','2016-06-14 08:26:38','2017-03-13 22:00:00','2017-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6172,'TK1411-5544',1,2383,0,'2016-06-14 00:00:00','2016-06-14 09:30:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6173,'TK1411-5545',1,2383,6174,'2016-06-14 00:00:00','2016-06-14 09:30:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6174,'TK1411-5546',1,2383,0,'2016-06-14 00:00:00','2016-06-15 09:21:12','2016-06-14 00:00:00','2016-06-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6175,'TK1512-5547',1,2383,0,'2016-06-14 00:00:00','2016-06-14 09:30:00','2016-06-14 00:00:00','2016-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6176,'TK1411-5548',1,2383,0,'2016-06-14 00:00:00','2016-06-14 09:30:00','2016-09-25 00:00:00','2016-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6177,'TK1411-5549',1,2383,0,'2016-06-14 00:00:00','2016-06-14 09:30:00','2016-12-25 22:00:00','2016-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6178,'TK1411-5550',1,2383,0,'2016-06-14 00:00:00','2016-06-14 09:30:00','2017-01-24 22:00:00','2017-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6179,'TK1411-5551',1,2383,0,'2016-06-14 00:00:00','2016-06-14 09:30:00','2017-02-24 22:00:00','2017-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6180,'TK1411-5552',1,2383,0,'2016-06-14 00:00:00','2016-06-14 09:30:00','2017-03-13 22:00:00','2017-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6181,'TK1411-5553',1,2384,0,'2016-06-14 00:00:00','2016-06-14 14:45:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6182,'TK1411-5554',1,2384,6183,'2016-06-14 00:00:00','2016-06-14 14:45:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6183,'TK1411-5555',1,2384,0,'2016-06-14 00:00:00','2016-06-14 14:45:07','2016-06-14 00:00:00','2016-06-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6184,'TK1512-5556',1,2384,0,'2016-06-14 00:00:00','2016-06-14 14:45:07','2016-06-14 00:00:00','2016-06-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6185,'TK1411-5557',1,2384,0,'2016-06-14 00:00:00','2016-06-14 14:45:07','2016-09-25 00:00:00','2016-09-25 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6186,'TK1411-5558',1,2384,0,'2016-06-14 00:00:00','2016-06-14 14:45:07','2016-12-25 22:00:00','2016-12-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6187,'TK1411-5559',1,2384,0,'2016-06-14 00:00:00','2016-06-14 14:45:07','2017-01-24 22:00:00','2017-01-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6188,'TK1411-5560',1,2384,0,'2016-06-14 00:00:00','2016-06-14 14:45:07','2017-02-24 22:00:00','2017-02-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6189,'TK1411-5561',1,2384,0,'2016-06-14 00:00:00','2016-06-14 14:45:07','2017-03-13 22:00:00','2017-03-13 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6190,'TK1411-5562',1,2385,0,'2016-06-15 00:00:00','2016-06-15 09:37:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6191,'TK1411-5563',1,2385,6192,'2016-06-15 00:00:00','2016-06-15 09:37:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6192,'TK1411-5564',1,2385,0,'2016-06-15 00:00:00','2016-07-12 12:46:03','2016-06-15 00:00:00','2016-07-12 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6193,'TK1512-5565',1,2385,0,'2016-06-15 00:00:00','2016-06-15 09:37:08','2016-06-15 00:00:00','2016-06-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6194,'TK1411-5566',1,2385,0,'2016-06-15 00:00:00','2016-06-15 09:37:08','2016-09-26 00:00:00','2016-09-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6195,'TK1411-5567',1,2385,0,'2016-06-15 00:00:00','2016-06-15 09:37:08','2016-12-26 22:00:00','2016-12-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6196,'TK1411-5568',1,2385,0,'2016-06-15 00:00:00','2016-06-15 09:37:08','2017-01-25 22:00:00','2017-01-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6197,'TK1411-5569',1,2385,0,'2016-06-15 00:00:00','2016-06-15 09:37:08','2017-02-25 22:00:00','2017-02-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6198,'TK1411-5570',1,2385,0,'2016-06-15 00:00:00','2016-06-15 09:37:08','2017-03-14 22:00:00','2017-03-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6199,'TK1411-5571',1,2386,0,'2016-06-15 00:00:00','2016-06-15 09:41:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6200,'TK1411-5572',1,2386,6201,'2016-06-15 00:00:00','2016-06-15 09:41:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6201,'TK1411-5573',1,2386,0,'2016-06-15 00:00:00','2016-06-20 13:27:56','2016-06-15 00:00:00','2016-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6202,'TK1512-5574',1,2386,0,'2016-06-15 00:00:00','2016-06-15 09:41:03','2016-06-15 00:00:00','2016-06-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6203,'TK1411-5575',1,2386,0,'2016-06-15 00:00:00','2016-06-15 09:41:03','2016-09-26 00:00:00','2016-09-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6204,'TK1411-5576',1,2386,0,'2016-06-15 00:00:00','2016-06-15 09:41:03','2016-12-26 22:00:00','2016-12-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6205,'TK1411-5577',1,2386,0,'2016-06-15 00:00:00','2016-06-15 09:41:03','2017-01-25 22:00:00','2017-01-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6206,'TK1411-5578',1,2386,0,'2016-06-15 00:00:00','2016-06-15 09:41:03','2017-02-25 22:00:00','2017-02-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6207,'TK1411-5579',1,2386,0,'2016-06-15 00:00:00','2016-06-15 09:41:03','2017-03-14 22:00:00','2017-03-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6208,'TK1411-5580',1,2387,0,'2016-06-15 00:00:00','2016-06-15 09:50:52',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6209,'TK1411-5581',1,2387,6210,'2016-06-15 00:00:00','2016-06-15 09:50:53',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6210,'TK1411-5582',1,2387,0,'2016-06-15 00:00:00','2016-06-16 08:41:29','2016-06-15 00:00:00',NULL,NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6211,'TK1512-5583',1,2387,0,'2016-06-15 00:00:00','2016-06-15 09:50:52','2016-06-15 00:00:00','2016-06-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6212,'TK1411-5584',1,2387,0,'2016-06-15 00:00:00','2016-06-15 09:50:52','2016-09-26 00:00:00','2016-09-26 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6213,'TK1411-5585',1,2387,0,'2016-06-15 00:00:00','2016-06-15 09:50:53','2016-12-26 22:00:00','2016-12-26 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6214,'TK1411-5586',1,2387,0,'2016-06-15 00:00:00','2016-06-15 09:50:53','2017-01-25 22:00:00','2017-01-25 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6215,'TK1411-5587',1,2387,0,'2016-06-15 00:00:00','2016-06-15 09:50:53','2017-02-25 22:00:00','2017-02-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6216,'TK1411-5588',1,2387,0,'2016-06-15 00:00:00','2016-06-15 09:50:53','2017-03-14 22:00:00','2017-03-14 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6217,'TK1411-5589',1,2388,0,'2016-06-16 00:00:00','2016-06-16 11:57:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6218,'TK1411-5590',1,2388,6219,'2016-06-16 00:00:00','2016-06-16 11:57:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6219,'TK1411-5591',1,2388,0,'2016-06-16 00:00:00','2016-06-17 12:10:47','2016-06-16 00:00:00',NULL,NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6220,'TK1512-5592',1,2388,0,'2016-06-16 00:00:00','2016-06-16 11:57:18','2016-06-16 00:00:00','2016-06-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6221,'TK1411-5593',1,2388,0,'2016-06-16 00:00:00','2016-06-16 11:57:18','2016-09-27 00:00:00','2016-09-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6222,'TK1411-5594',1,2388,0,'2016-06-16 00:00:00','2016-06-16 11:57:18','2016-12-27 22:00:00','2016-12-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6223,'TK1411-5595',1,2388,0,'2016-06-16 00:00:00','2016-06-16 11:57:18','2017-01-26 22:00:00','2017-01-26 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6224,'TK1411-5596',1,2388,0,'2016-06-16 00:00:00','2016-06-16 11:57:18','2017-02-26 22:00:00','2017-02-26 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6225,'TK1411-5597',1,2388,0,'2016-06-16 00:00:00','2016-06-16 11:57:18','2017-03-15 22:00:00','2017-03-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6226,'TK1411-5598',1,2389,0,'2016-06-16 00:00:00','2016-06-16 12:33:46',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6227,'TK1411-5599',1,2389,6228,'2016-06-16 00:00:00','2016-06-16 12:33:46',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6228,'TK1411-5600',1,2389,0,'2016-06-16 00:00:00','2016-06-17 12:59:06','2016-06-16 00:00:00','2016-06-17 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6229,'TK1512-5601',1,2389,0,'2016-06-16 00:00:00','2016-06-16 12:33:46','2016-06-16 00:00:00','2016-06-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6230,'TK1411-5602',1,2389,0,'2016-06-16 00:00:00','2016-06-16 12:33:46','2016-09-27 00:00:00','2016-09-27 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6231,'TK1411-5603',1,2389,0,'2016-06-16 00:00:00','2016-06-16 12:33:46','2016-12-27 22:00:00','2016-12-27 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6232,'TK1411-5604',1,2389,0,'2016-06-16 00:00:00','2016-06-16 12:33:46','2017-01-26 22:00:00','2017-01-26 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6233,'TK1411-5605',1,2389,0,'2016-06-16 00:00:00','2016-06-16 12:33:46','2017-02-26 22:00:00','2017-02-26 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6234,'TK1411-5606',1,2389,0,'2016-06-16 00:00:00','2016-06-16 12:33:46','2017-03-15 22:00:00','2017-03-15 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6235,'TK1411-5607',1,2390,0,'2016-06-17 00:00:00','2016-06-17 08:30:35',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6236,'TK1411-5608',1,2390,6237,'2016-06-17 00:00:00','2016-06-17 08:30:35',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6237,'TK1411-5609',1,2390,0,'2016-06-17 00:00:00','2016-06-21 08:05:03','2016-06-17 00:00:00','2016-06-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6238,'TK1512-5610',1,2390,0,'2016-06-17 00:00:00','2016-06-17 08:30:35','2016-06-17 00:00:00','2016-07-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6239,'TK1411-5611',1,2390,0,'2016-06-17 00:00:00','2016-06-17 08:30:35','2016-09-28 00:00:00','2016-09-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6240,'TK1411-5612',1,2390,0,'2016-06-17 00:00:00','2016-06-17 08:30:35','2016-12-28 22:00:00','2016-12-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6241,'TK1411-5613',1,2390,0,'2016-06-17 00:00:00','2016-06-17 08:30:35','2017-01-27 22:00:00','2017-01-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6242,'TK1411-5614',1,2390,0,'2016-06-17 00:00:00','2016-06-17 08:30:35','2017-02-27 22:00:00','2017-02-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6243,'TK1411-5615',1,2390,0,'2016-06-17 00:00:00','2016-06-17 08:30:35','2017-03-16 22:00:00','2017-03-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6244,'TK1411-5616',1,2391,0,'2016-06-17 00:00:00','2016-06-17 09:21:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6245,'TK1411-5617',1,2391,6246,'2016-06-17 00:00:00','2016-06-17 09:21:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6246,'TK1411-5618',1,2391,0,'2016-06-17 00:00:00','2016-06-21 14:35:32','2016-06-17 00:00:00','2016-06-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6247,'TK1512-5619',1,2391,0,'2016-06-17 00:00:00','2016-06-17 09:21:01','2016-06-17 00:00:00','2016-07-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6248,'TK1411-5620',1,2391,0,'2016-06-17 00:00:00','2016-06-17 09:21:01','2016-09-28 00:00:00','2016-09-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6249,'TK1411-5621',1,2391,0,'2016-06-17 00:00:00','2016-06-17 09:21:01','2016-12-28 22:00:00','2016-12-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6250,'TK1411-5622',1,2391,0,'2016-06-17 00:00:00','2016-06-17 09:21:01','2017-01-27 22:00:00','2017-01-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6251,'TK1411-5623',1,2391,0,'2016-06-17 00:00:00','2016-06-17 09:21:01','2017-02-27 22:00:00','2017-02-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6252,'TK1411-5624',1,2391,0,'2016-06-17 00:00:00','2016-06-17 09:21:01','2017-03-16 22:00:00','2017-03-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6253,'TK1411-5625',1,2392,0,'2016-06-17 00:00:00','2016-06-17 10:04:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6254,'TK1411-5626',1,2392,6255,'2016-06-17 00:00:00','2016-06-17 10:04:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6255,'TK1411-5627',1,2392,0,'2016-06-17 00:00:00','2016-06-21 12:41:18','2016-06-17 00:00:00','2016-06-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6256,'TK1512-5628',1,2392,0,'2016-06-17 00:00:00','2016-06-17 10:04:59','2016-06-17 00:00:00','2016-07-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6257,'TK1411-5629',1,2392,0,'2016-06-17 00:00:00','2016-06-17 10:04:59','2016-09-28 00:00:00','2016-09-28 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6258,'TK1411-5630',1,2392,0,'2016-06-17 00:00:00','2016-06-17 10:04:59','2016-12-28 22:00:00','2016-12-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6259,'TK1411-5631',1,2392,0,'2016-06-17 00:00:00','2016-06-17 10:04:59','2017-01-27 22:00:00','2017-01-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6260,'TK1411-5632',1,2392,0,'2016-06-17 00:00:00','2016-06-17 10:04:59','2017-02-27 22:00:00','2017-02-27 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6261,'TK1411-5633',1,2392,0,'2016-06-17 00:00:00','2016-06-17 10:04:59','2017-03-16 22:00:00','2017-03-16 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6262,'TK1411-5634',1,2393,0,'2016-06-20 00:00:00','2016-06-20 07:03:21',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6263,'TK1411-5635',1,2393,6264,'2016-06-20 00:00:00','2016-06-20 07:03:21',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6264,'TK1411-5636',1,2393,0,'2016-06-20 00:00:00','2016-06-20 07:03:21','2016-06-20 00:00:00','2016-07-04 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6265,'TK1512-5637',1,2393,0,'2016-06-20 00:00:00','2016-06-20 07:03:21','2016-06-20 00:00:00','2016-07-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6266,'TK1411-5638',1,2393,0,'2016-06-20 00:00:00','2016-06-20 07:03:21','2016-10-01 00:00:00','2016-10-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6267,'TK1411-5639',1,2393,0,'2016-06-20 00:00:00','2016-06-20 07:03:21','2016-12-31 22:00:00','2016-12-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6268,'TK1411-5640',1,2393,0,'2016-06-20 00:00:00','2016-06-20 07:03:21','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6269,'TK1411-5641',1,2393,0,'2016-06-20 00:00:00','2016-06-20 07:03:21','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6270,'TK1411-5642',1,2393,0,'2016-06-20 00:00:00','2016-06-20 07:03:21','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6271,'TK1411-5643',1,2394,0,'2016-06-20 00:00:00','2016-06-20 07:14:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6272,'TK1411-5644',1,2394,6273,'2016-06-20 00:00:00','2016-06-20 07:14:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6273,'TK1411-5645',1,2394,0,'2016-06-20 00:00:00','2016-06-22 13:44:40','2016-06-20 00:00:00','2016-06-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6274,'TK1512-5646',1,2394,0,'2016-06-20 00:00:00','2016-06-20 07:14:43','2016-06-20 00:00:00','2016-07-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6275,'TK1411-5647',1,2394,0,'2016-06-20 00:00:00','2016-06-20 07:14:43','2016-10-01 00:00:00','2016-10-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6276,'TK1411-5648',1,2394,0,'2016-06-20 00:00:00','2016-06-20 07:14:43','2016-12-31 22:00:00','2016-12-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6277,'TK1411-5649',1,2394,0,'2016-06-20 00:00:00','2016-06-20 07:14:43','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6278,'TK1411-5650',1,2394,0,'2016-06-20 00:00:00','2016-06-20 07:14:43','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6279,'TK1411-5651',1,2394,0,'2016-06-20 00:00:00','2016-06-20 07:14:43','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6280,'TK1411-5652',1,2395,0,'2016-06-20 00:00:00','2016-06-20 09:09:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6281,'TK1411-5653',1,2395,6282,'2016-06-20 00:00:00','2016-06-20 09:09:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6282,'TK1411-5654',1,2395,0,'2016-06-20 00:00:00','2016-06-27 14:23:22','2016-06-20 00:00:00','2016-06-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6283,'TK1512-5655',1,2395,0,'2016-06-20 00:00:00','2016-06-20 09:09:32','2016-06-20 00:00:00','2016-07-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6284,'TK1411-5656',1,2395,0,'2016-06-20 00:00:00','2016-06-20 09:09:32','2016-10-01 00:00:00','2016-10-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6285,'TK1411-5657',1,2395,0,'2016-06-20 00:00:00','2016-06-20 09:09:32','2016-12-31 22:00:00','2016-12-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6286,'TK1411-5658',1,2395,0,'2016-06-20 00:00:00','2016-06-20 09:09:32','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6287,'TK1411-5659',1,2395,0,'2016-06-20 00:00:00','2016-06-20 09:09:32','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6288,'TK1411-5660',1,2395,0,'2016-06-20 00:00:00','2016-06-20 09:09:32','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6289,'TK1411-5661',1,2396,0,'2016-06-20 00:00:00','2016-06-20 12:24:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6290,'TK1411-5662',1,2396,6291,'2016-06-20 00:00:00','2016-06-20 12:24:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6291,'TK1411-5663',1,2396,0,'2016-06-20 00:00:00','2016-06-23 09:20:22','2016-06-20 00:00:00','2016-06-23 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6292,'TK1512-5664',1,2396,0,'2016-06-20 00:00:00','2016-06-20 12:24:00','2016-06-20 00:00:00','2016-07-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6293,'TK1411-5665',1,2396,0,'2016-06-20 00:00:00','2016-06-20 12:24:00','2016-10-01 00:00:00','2016-10-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6294,'TK1411-5666',1,2396,0,'2016-06-20 00:00:00','2016-06-20 12:24:00','2016-12-31 22:00:00','2016-12-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6295,'TK1411-5667',1,2396,0,'2016-06-20 00:00:00','2016-06-20 12:24:00','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6296,'TK1411-5668',1,2396,0,'2016-06-20 00:00:00','2016-06-20 12:24:00','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6297,'TK1411-5669',1,2396,0,'2016-06-20 00:00:00','2016-06-20 12:24:00','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6298,'TK1411-5670',1,2397,0,'2016-06-20 00:00:00','2016-06-20 14:04:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6299,'TK1411-5671',1,2397,6300,'2016-06-20 00:00:00','2016-06-20 14:04:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6300,'TK1411-5672',1,2397,0,'2016-06-20 00:00:00','2016-06-22 13:34:39','2016-06-20 00:00:00','2016-06-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6301,'TK1512-5673',1,2397,0,'2016-06-20 00:00:00','2016-06-20 14:04:02','2016-06-20 00:00:00','2016-07-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6302,'TK1411-5674',1,2397,0,'2016-06-20 00:00:00','2016-06-20 14:04:02','2016-10-01 00:00:00','2016-10-01 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6303,'TK1411-5675',1,2397,0,'2016-06-20 00:00:00','2016-06-20 14:04:02','2016-12-31 22:00:00','2016-12-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6304,'TK1411-5676',1,2397,0,'2016-06-20 00:00:00','2016-06-20 14:04:02','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6305,'TK1411-5677',1,2397,0,'2016-06-20 00:00:00','2016-06-20 14:04:02','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6306,'TK1411-5678',1,2397,0,'2016-06-20 00:00:00','2016-06-20 14:04:02','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6307,'TK1411-5679',1,2398,0,'2016-06-21 00:00:00','2016-06-21 07:32:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6308,'TK1411-5680',1,2398,6309,'2016-06-21 00:00:00','2016-06-21 07:32:39',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6309,'TK1411-5681',1,2398,0,'2016-06-21 00:00:00','2016-06-22 10:26:38','2016-06-21 00:00:00','2016-06-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6310,'TK1512-5682',1,2398,0,'2016-06-21 00:00:00','2016-06-21 07:32:39','2016-06-21 00:00:00','2016-07-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6311,'TK1411-5683',1,2398,0,'2016-06-21 00:00:00','2016-06-21 07:32:39','2016-10-02 00:00:00','2016-10-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6312,'TK1411-5684',1,2398,0,'2016-06-21 00:00:00','2016-06-21 07:32:39','2017-01-01 22:00:00','2017-01-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6313,'TK1411-5685',1,2398,0,'2016-06-21 00:00:00','2016-06-21 07:32:39','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6314,'TK1411-5686',1,2398,0,'2016-06-21 00:00:00','2016-06-21 07:32:39','2017-03-03 22:00:00','2017-03-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6315,'TK1411-5687',1,2398,0,'2016-06-21 00:00:00','2016-06-21 07:32:39','2017-03-20 22:00:00','2017-03-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6316,'TK1411-5688',1,2399,0,'2016-06-21 00:00:00','2016-06-21 08:20:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6317,'TK1411-5689',1,2399,6318,'2016-06-21 00:00:00','2016-06-21 08:20:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6318,'TK1411-5690',1,2399,0,'2016-06-21 00:00:00','2016-06-27 13:35:24','2016-06-21 00:00:00','2016-06-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6319,'TK1512-5691',1,2399,0,'2016-06-21 00:00:00','2016-06-21 08:20:12','2016-06-21 00:00:00','2016-07-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6320,'TK1411-5692',1,2399,0,'2016-06-21 00:00:00','2016-06-21 08:20:12','2016-10-02 00:00:00','2016-10-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6321,'TK1411-5693',1,2399,0,'2016-06-21 00:00:00','2016-06-21 08:20:12','2017-01-01 22:00:00','2017-01-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6322,'TK1411-5694',1,2399,0,'2016-06-21 00:00:00','2016-06-21 08:20:12','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6323,'TK1411-5695',1,2399,0,'2016-06-21 00:00:00','2016-06-21 08:20:12','2017-03-03 22:00:00','2017-03-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6324,'TK1411-5696',1,2399,0,'2016-06-21 00:00:00','2016-06-21 08:20:12','2017-03-20 22:00:00','2017-03-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6325,'TK1411-5697',1,2400,0,'2016-06-21 00:00:00','2016-06-21 13:42:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6326,'TK1411-5698',1,2400,6327,'2016-06-21 00:00:00','2016-06-21 13:42:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6327,'TK1411-5699',1,2400,0,'2016-06-21 00:00:00','2016-07-01 12:30:44','2016-06-21 00:00:00','2016-07-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6328,'TK1512-5700',1,2400,0,'2016-06-21 00:00:00','2016-06-21 13:42:02','2016-06-21 00:00:00','2016-07-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6329,'TK1411-5701',1,2400,0,'2016-06-21 00:00:00','2016-06-21 13:42:02','2016-10-02 00:00:00','2016-10-02 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6330,'TK1411-5702',1,2400,0,'2016-06-21 00:00:00','2016-06-21 13:42:02','2017-01-01 22:00:00','2017-01-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6331,'TK1411-5703',1,2400,0,'2016-06-21 00:00:00','2016-06-21 13:42:02','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6332,'TK1411-5704',1,2400,0,'2016-06-21 00:00:00','2016-06-21 13:42:02','2017-03-03 22:00:00','2017-03-03 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6333,'TK1411-5705',1,2400,0,'2016-06-21 00:00:00','2016-06-21 13:42:02','2017-03-20 22:00:00','2017-03-20 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6334,'TK1411-5706',1,2401,0,'2016-06-23 00:00:00','2016-06-23 07:05:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6335,'TK1411-5707',1,2401,6336,'2016-06-23 00:00:00','2016-06-23 07:05:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6336,'TK1411-5708',1,2401,0,'2016-06-23 00:00:00','2016-06-28 13:02:08','2016-06-23 00:00:00','2016-06-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6337,'TK1512-5709',1,2401,0,'2016-06-23 00:00:00','2016-06-23 07:05:06','2016-06-23 00:00:00','2016-07-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6338,'TK1411-5710',1,2401,0,'2016-06-23 00:00:00','2016-06-23 07:05:06','2016-10-04 00:00:00','2016-10-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6339,'TK1411-5711',1,2401,0,'2016-06-23 00:00:00','2016-06-23 07:05:06','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6340,'TK1411-5712',1,2401,0,'2016-06-23 00:00:00','2016-06-23 07:05:06','2017-02-02 22:00:00','2017-02-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6341,'TK1411-5713',1,2401,0,'2016-06-23 00:00:00','2016-06-23 07:05:06','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6342,'TK1411-5714',1,2401,0,'2016-06-23 00:00:00','2016-06-23 07:05:06','2017-03-22 22:00:00','2017-03-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6343,'TK1411-5715',1,2402,0,'2016-06-23 00:00:00','2016-06-23 07:34:01',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6344,'TK1411-5716',1,2402,6345,'2016-06-23 00:00:00','2016-06-23 07:34:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6345,'TK1411-5717',1,2402,0,'2016-06-23 00:00:00','2016-06-28 13:42:32','2016-06-23 00:00:00','2016-06-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6346,'TK1512-5718',1,2402,0,'2016-06-23 00:00:00','2016-06-23 07:34:01','2016-06-23 00:00:00','2016-07-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6347,'TK1411-5719',1,2402,0,'2016-06-23 00:00:00','2016-06-23 07:34:01','2016-10-04 00:00:00','2016-10-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6348,'TK1411-5720',1,2402,0,'2016-06-23 00:00:00','2016-06-23 07:34:01','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6349,'TK1411-5721',1,2402,0,'2016-06-23 00:00:00','2016-06-23 07:34:01','2017-02-02 22:00:00','2017-02-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6350,'TK1411-5722',1,2402,0,'2016-06-23 00:00:00','2016-06-23 07:34:01','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6351,'TK1411-5723',1,2402,0,'2016-06-23 00:00:00','2016-06-23 07:34:01','2017-03-22 22:00:00','2017-03-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6352,'TK1411-5724',1,2403,0,'2016-06-23 00:00:00','2016-06-23 09:39:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6353,'TK1411-5725',1,2403,6354,'2016-06-23 00:00:00','2016-06-23 09:39:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6354,'TK1411-5726',1,2403,0,'2016-06-23 00:00:00','2016-06-29 13:30:16','2016-06-23 00:00:00','2016-06-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6355,'TK1512-5727',1,2403,0,'2016-06-23 00:00:00','2016-06-23 09:39:03','2016-06-23 00:00:00','2016-07-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6356,'TK1411-5728',1,2403,0,'2016-06-23 00:00:00','2016-06-23 09:39:03','2016-10-04 00:00:00','2016-10-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6357,'TK1411-5729',1,2403,0,'2016-06-23 00:00:00','2016-06-23 09:39:03','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6358,'TK1411-5730',1,2403,0,'2016-06-23 00:00:00','2016-06-23 09:39:03','2017-02-02 22:00:00','2017-02-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6359,'TK1411-5731',1,2403,0,'2016-06-23 00:00:00','2016-06-23 09:39:03','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6360,'TK1411-5732',1,2403,0,'2016-06-23 00:00:00','2016-06-23 09:39:03','2017-03-22 22:00:00','2017-03-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6361,'TK1411-5733',1,2404,0,'2016-06-23 00:00:00','2016-06-23 09:42:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6362,'TK1411-5734',1,2404,6363,'2016-06-23 00:00:00','2016-06-23 09:42:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6363,'TK1411-5735',1,2404,0,'2016-06-23 00:00:00','2016-06-23 14:09:36','2016-06-23 00:00:00','2016-06-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6364,'TK1512-5736',1,2404,0,'2016-06-23 00:00:00','2016-06-23 09:42:18','2016-06-23 00:00:00','2016-07-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6365,'TK1411-5737',1,2404,0,'2016-06-23 00:00:00','2016-06-23 09:42:18','2016-10-04 00:00:00','2016-10-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6366,'TK1411-5738',1,2404,0,'2016-06-23 00:00:00','2016-06-23 09:42:18','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6367,'TK1411-5739',1,2404,0,'2016-06-23 00:00:00','2016-06-23 09:42:18','2017-02-02 22:00:00','2017-02-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6368,'TK1411-5740',1,2404,0,'2016-06-23 00:00:00','2016-06-23 09:42:18','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6369,'TK1411-5741',1,2404,0,'2016-06-23 00:00:00','2016-06-23 09:42:18','2017-03-22 22:00:00','2017-03-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6370,'TK1411-5742',1,2405,0,'2016-06-23 00:00:00','2016-06-23 14:03:37',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6371,'TK1411-5743',1,2405,6372,'2016-06-23 00:00:00','2016-06-23 14:03:37',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6372,'TK1411-5744',1,2405,0,'2016-06-23 00:00:00','2016-07-22 07:14:52','2016-06-23 00:00:00','2016-07-21 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6373,'TK1512-5745',1,2405,0,'2016-06-23 00:00:00','2016-06-23 14:03:37','2016-06-23 00:00:00','2016-07-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6374,'TK1411-5746',1,2405,0,'2016-06-23 00:00:00','2016-06-23 14:03:37','2016-10-04 00:00:00','2016-10-04 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6375,'TK1411-5747',1,2405,0,'2016-06-23 00:00:00','2016-06-23 14:03:37','2017-01-03 22:00:00','2017-01-03 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6376,'TK1411-5748',1,2405,0,'2016-06-23 00:00:00','2016-06-23 14:03:37','2017-02-02 22:00:00','2017-02-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6377,'TK1411-5749',1,2405,0,'2016-06-23 00:00:00','2016-06-23 14:03:37','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6378,'TK1411-5750',1,2405,0,'2016-06-23 00:00:00','2016-06-23 14:03:37','2017-03-22 22:00:00','2017-03-22 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6379,'TK1411-5751',1,2406,0,'2016-06-24 00:00:00','2016-06-24 07:19:07',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6380,'TK1411-5752',1,2406,6381,'2016-06-24 00:00:00','2016-06-24 07:19:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6381,'TK1411-5753',1,2406,0,'2016-06-24 00:00:00','2016-06-28 12:01:35','2016-06-24 00:00:00','2016-06-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6382,'TK1512-5754',1,2406,0,'2016-06-24 00:00:00','2016-06-24 07:19:07','2016-06-24 00:00:00','2016-07-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6383,'TK1411-5755',1,2406,0,'2016-06-24 00:00:00','2016-06-24 07:19:07','2016-10-05 00:00:00','2016-10-05 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6384,'TK1411-5756',1,2406,0,'2016-06-24 00:00:00','2016-06-24 07:19:07','2017-01-04 22:00:00','2017-01-04 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6385,'TK1411-5757',1,2406,0,'2016-06-24 00:00:00','2016-06-24 07:19:07','2017-02-03 22:00:00','2017-02-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6386,'TK1411-5758',1,2406,0,'2016-06-24 00:00:00','2016-06-24 07:19:07','2017-03-06 22:00:00','2017-03-06 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6387,'TK1411-5759',1,2406,0,'2016-06-24 00:00:00','2016-06-24 07:19:07','2017-03-23 22:00:00','2017-03-23 22:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6388,'TK1411-5760',1,2407,0,'2016-06-27 00:00:00','2016-06-27 08:23:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6389,'TK1411-5761',1,2407,6390,'2016-06-27 00:00:00','2016-06-27 08:23:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6390,'TK1411-5762',1,2407,0,'2016-06-27 00:00:00','2016-06-27 08:23:58','2016-06-27 00:00:00','2016-07-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6391,'TK1512-5763',1,2407,0,'2016-06-27 00:00:00','2016-06-27 08:23:58','2016-06-27 00:00:00','2016-07-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6392,'TK1411-5764',1,2407,0,'2016-06-27 00:00:00','2016-06-27 08:23:58','2016-10-08 00:00:00','2016-10-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6393,'TK1411-5765',1,2407,0,'2016-06-27 00:00:00','2016-06-27 08:23:58','2017-01-07 22:00:00','2017-01-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6394,'TK1411-5766',1,2407,0,'2016-06-27 00:00:00','2016-06-27 08:23:58','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6395,'TK1411-5767',1,2407,0,'2016-06-27 00:00:00','2016-06-27 08:23:58','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6396,'TK1411-5768',1,2407,0,'2016-06-27 00:00:00','2016-06-27 08:23:58','2017-03-26 23:00:00','2017-03-26 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6397,'TK1411-5769',1,2408,0,'2016-06-27 00:00:00','2016-06-27 09:39:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6398,'TK1411-5770',1,2408,6399,'2016-06-27 00:00:00','2016-06-27 09:39:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6399,'TK1411-5771',1,2408,0,'2016-06-27 00:00:00','2016-06-27 09:39:10','2016-06-27 00:00:00','2016-07-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6400,'TK1512-5772',1,2408,0,'2016-06-27 00:00:00','2016-06-27 09:39:10','2016-06-27 00:00:00','2016-07-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6401,'TK1411-5773',1,2408,0,'2016-06-27 00:00:00','2016-06-27 09:39:10','2016-10-08 00:00:00','2016-10-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6402,'TK1411-5774',1,2408,0,'2016-06-27 00:00:00','2016-06-27 09:39:10','2017-01-07 22:00:00','2017-01-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6403,'TK1411-5775',1,2408,0,'2016-06-27 00:00:00','2016-06-27 09:39:10','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6404,'TK1411-5776',1,2408,0,'2016-06-27 00:00:00','2016-06-27 09:39:11','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6405,'TK1411-5777',1,2408,0,'2016-06-27 00:00:00','2016-06-27 09:39:11','2017-03-26 23:00:00','2017-03-26 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6406,'TK1411-5778',1,2409,0,'2016-06-27 00:00:00','2016-06-27 09:45:52',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6407,'TK1411-5779',1,2409,6408,'2016-06-27 00:00:00','2016-06-27 09:45:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6408,'TK1411-5780',1,2409,0,'2016-06-27 00:00:00','2016-07-01 07:13:47','2016-06-27 00:00:00','2016-07-04 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6409,'TK1512-5781',1,2409,0,'2016-06-27 00:00:00','2016-06-27 09:45:52','2016-06-27 00:00:00','2016-07-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6410,'TK1411-5782',1,2409,0,'2016-06-27 00:00:00','2016-06-27 09:45:52','2016-10-08 00:00:00','2016-10-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6411,'TK1411-5783',1,2409,0,'2016-06-27 00:00:00','2016-06-27 09:45:52','2017-01-07 22:00:00','2017-01-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6412,'TK1411-5784',1,2409,0,'2016-06-27 00:00:00','2016-06-27 09:45:52','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6413,'TK1411-5785',1,2409,0,'2016-06-27 00:00:00','2016-06-27 09:45:52','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6414,'TK1411-5786',1,2409,0,'2016-06-27 00:00:00','2016-06-27 09:45:52','2017-03-26 23:00:00','2017-03-26 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6415,'TK1411-5787',1,2410,0,'2016-06-27 00:00:00','2016-06-27 13:23:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6416,'TK1411-5788',1,2410,6417,'2016-06-27 00:00:00','2016-06-27 13:23:01',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6417,'TK1411-5789',1,2410,0,'2016-06-27 00:00:00','2016-06-29 07:01:08','2016-06-27 00:00:00','2016-06-30 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6418,'TK1512-5790',1,2410,0,'2016-06-27 00:00:00','2016-06-27 13:23:00','2016-06-27 00:00:00','2016-07-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6419,'TK1411-5791',1,2410,0,'2016-06-27 00:00:00','2016-06-27 13:23:00','2016-10-08 00:00:00','2016-10-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6420,'TK1411-5792',1,2410,0,'2016-06-27 00:00:00','2016-06-27 13:23:00','2017-01-07 22:00:00','2017-01-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6421,'TK1411-5793',1,2410,0,'2016-06-27 00:00:00','2016-06-27 13:23:00','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6422,'TK1411-5794',1,2410,0,'2016-06-27 00:00:00','2016-06-27 13:23:00','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6423,'TK1411-5795',1,2410,0,'2016-06-27 00:00:00','2016-06-27 13:23:00','2017-03-26 23:00:00','2017-03-26 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6424,'TK1411-5796',1,2411,0,'2016-06-27 00:00:00','2016-06-27 13:49:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6425,'TK1411-5797',1,2411,6426,'2016-06-27 00:00:00','2016-06-27 13:49:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6426,'TK1411-5798',1,2411,0,'2016-06-27 00:00:00','2016-07-04 14:03:15','2016-06-27 00:00:00','2016-07-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6427,'TK1512-5799',1,2411,0,'2016-06-27 00:00:00','2016-06-27 13:49:24','2016-06-27 00:00:00','2016-07-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6428,'TK1411-5800',1,2411,0,'2016-06-27 00:00:00','2016-06-27 13:49:24','2016-10-08 00:00:00','2016-10-08 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6429,'TK1411-5801',1,2411,0,'2016-06-27 00:00:00','2016-06-27 13:49:24','2017-01-07 22:00:00','2017-01-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6430,'TK1411-5802',1,2411,0,'2016-06-27 00:00:00','2016-06-27 13:49:24','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6431,'TK1411-5803',1,2411,0,'2016-06-27 00:00:00','2016-06-27 13:49:24','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6432,'TK1411-5804',1,2411,0,'2016-06-27 00:00:00','2016-06-27 13:49:24','2017-03-26 23:00:00','2017-03-26 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6433,'TK1411-5805',1,2412,0,'2016-06-28 00:00:00','2016-06-28 08:15:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6434,'TK1411-5806',1,2412,6435,'2016-06-28 00:00:00','2016-06-28 08:15:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6435,'TK1411-5807',1,2412,0,'2016-06-28 00:00:00','2016-06-29 08:29:36','2016-06-28 00:00:00','2016-06-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6436,'TK1512-5808',1,2412,0,'2016-06-28 00:00:00','2016-06-28 08:15:25','2016-06-28 00:00:00','2016-07-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6437,'TK1411-5809',1,2412,0,'2016-06-28 00:00:00','2016-06-28 08:15:25','2016-10-09 00:00:00','2016-10-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6438,'TK1411-5810',1,2412,0,'2016-06-28 00:00:00','2016-06-28 08:15:25','2017-01-08 22:00:00','2017-01-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6439,'TK1411-5811',1,2412,0,'2016-06-28 00:00:00','2016-06-28 08:15:25','2017-02-07 22:00:00','2017-02-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6440,'TK1411-5812',1,2412,0,'2016-06-28 00:00:00','2016-06-28 08:15:25','2017-03-10 22:00:00','2017-03-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6441,'TK1411-5813',1,2412,0,'2016-06-28 00:00:00','2016-06-28 08:15:25','2017-03-27 23:00:00','2017-03-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6442,'TK1411-5814',1,2413,0,'2016-06-28 00:00:00','2016-06-28 12:55:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6443,'TK1411-5815',1,2413,6444,'2016-06-28 00:00:00','2016-06-28 12:55:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6444,'TK1411-5816',1,2413,0,'2016-06-28 00:00:00','2016-06-30 13:10:16','2016-06-28 00:00:00','2016-06-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6445,'TK1512-5817',1,2413,0,'2016-06-28 00:00:00','2016-06-28 12:55:43','2016-06-28 00:00:00','2016-07-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6446,'TK1411-5818',1,2413,0,'2016-06-28 00:00:00','2016-06-28 12:55:43','2016-10-09 00:00:00','2016-10-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6447,'TK1411-5819',1,2413,0,'2016-06-28 00:00:00','2016-06-28 12:55:43','2017-01-08 22:00:00','2017-01-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6448,'TK1411-5820',1,2413,0,'2016-06-28 00:00:00','2016-06-28 12:55:43','2017-02-07 22:00:00','2017-02-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6449,'TK1411-5821',1,2413,0,'2016-06-28 00:00:00','2016-06-28 12:55:43','2017-03-10 22:00:00','2017-03-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6450,'TK1411-5822',1,2413,0,'2016-06-28 00:00:00','2016-06-28 12:55:43','2017-03-27 23:00:00','2017-03-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6451,'TK1411-5823',1,2414,0,'2016-06-28 00:00:00','2016-06-28 13:46:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6452,'TK1411-5824',1,2414,6453,'2016-06-28 00:00:00','2016-06-28 13:46:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6453,'TK1411-5825',1,2414,0,'2016-06-28 00:00:00','2016-07-01 12:31:06','2016-06-28 00:00:00','2016-07-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6454,'TK1512-5826',1,2414,0,'2016-06-28 00:00:00','2016-06-28 13:46:12','2016-06-28 00:00:00','2016-07-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6455,'TK1411-5827',1,2414,0,'2016-06-28 00:00:00','2016-06-28 13:46:12','2016-10-09 00:00:00','2016-10-09 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6456,'TK1411-5828',1,2414,0,'2016-06-28 00:00:00','2016-06-28 13:46:12','2017-01-08 22:00:00','2017-01-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6457,'TK1411-5829',1,2414,0,'2016-06-28 00:00:00','2016-06-28 13:46:12','2017-02-07 22:00:00','2017-02-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6458,'TK1411-5830',1,2414,0,'2016-06-28 00:00:00','2016-06-28 13:46:12','2017-03-10 22:00:00','2017-03-10 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6459,'TK1411-5831',1,2414,0,'2016-06-28 00:00:00','2016-06-28 13:46:12','2017-03-27 23:00:00','2017-03-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6460,'TK1411-5832',1,2415,0,'2016-06-29 00:00:00','2016-06-29 08:58:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6461,'TK1411-5833',1,2415,6462,'2016-06-29 00:00:00','2016-06-29 08:58:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6462,'TK1411-5834',1,2415,0,'2016-06-29 00:00:00','2016-07-04 09:26:35','2016-06-29 00:00:00','2016-07-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6463,'TK1512-5835',1,2415,0,'2016-06-29 00:00:00','2016-06-29 08:58:25','2016-06-29 00:00:00','2016-07-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6464,'TK1411-5836',1,2415,0,'2016-06-29 00:00:00','2016-06-29 08:58:25','2016-10-10 00:00:00','2016-10-10 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6465,'TK1411-5837',1,2415,0,'2016-06-29 00:00:00','2016-06-29 08:58:25','2017-01-09 22:00:00','2017-01-09 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6466,'TK1411-5838',1,2415,0,'2016-06-29 00:00:00','2016-06-29 08:58:25','2017-02-08 22:00:00','2017-02-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6467,'TK1411-5839',1,2415,0,'2016-06-29 00:00:00','2016-06-29 08:58:25','2017-03-11 22:00:00','2017-03-11 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6468,'TK1411-5840',1,2415,0,'2016-06-29 00:00:00','2016-06-29 08:58:25','2017-03-28 23:00:00','2017-03-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6469,'TK1411-5841',1,2416,0,'2016-06-30 00:00:00','2016-06-30 07:31:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6470,'TK1411-5842',1,2416,6471,'2016-06-30 00:00:00','2016-06-30 07:31:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6471,'TK1411-5843',1,2416,0,'2016-06-30 00:00:00','2016-07-04 09:16:50','2016-06-30 00:00:00','2016-07-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6472,'TK1512-5844',1,2416,0,'2016-06-30 00:00:00','2016-06-30 07:31:03','2016-06-30 00:00:00','2016-07-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6473,'TK1411-5845',1,2416,0,'2016-06-30 00:00:00','2016-06-30 07:31:03','2016-10-11 00:00:00','2016-10-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6474,'TK1411-5846',1,2416,0,'2016-06-30 00:00:00','2016-06-30 07:31:03','2017-01-10 22:00:00','2017-01-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6475,'TK1411-5847',1,2416,0,'2016-06-30 00:00:00','2016-06-30 07:31:03','2017-02-09 22:00:00','2017-02-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6476,'TK1411-5848',1,2416,0,'2016-06-30 00:00:00','2016-06-30 07:31:03','2017-03-12 22:00:00','2017-03-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6477,'TK1411-5849',1,2416,0,'2016-06-30 00:00:00','2016-06-30 07:31:03','2017-03-29 23:00:00','2017-03-29 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6478,'TK1411-5850',1,2417,0,'2016-06-30 00:00:00','2016-06-30 08:01:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6479,'TK1411-5851',1,2417,6480,'2016-06-30 00:00:00','2016-06-30 08:01:26',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6480,'TK1411-5852',1,2417,0,'2016-06-30 00:00:00','2016-07-07 14:37:00','2016-06-30 00:00:00','2016-07-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',201600,100800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6481,'TK1512-5853',1,2417,0,'2016-06-30 00:00:00','2016-06-30 08:01:25','2016-06-30 00:00:00','2016-07-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6482,'TK1411-5854',1,2417,0,'2016-06-30 00:00:00','2016-06-30 08:01:26','2016-10-11 00:00:00','2016-10-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6483,'TK1411-5855',1,2417,0,'2016-06-30 00:00:00','2016-06-30 08:01:26','2017-01-10 22:00:00','2017-01-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6484,'TK1411-5856',1,2417,0,'2016-06-30 00:00:00','2016-06-30 08:01:26','2017-02-09 22:00:00','2017-02-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6485,'TK1411-5857',1,2417,0,'2016-06-30 00:00:00','2016-06-30 08:01:26','2017-03-12 22:00:00','2017-03-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6486,'TK1411-5858',1,2417,0,'2016-06-30 00:00:00','2016-06-30 08:01:26','2017-03-29 23:00:00','2017-03-29 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6487,'TK1411-5859',1,2418,0,'2016-06-30 00:00:00','2016-06-30 08:15:34',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6488,'TK1411-5860',1,2418,6489,'2016-06-30 00:00:00','2016-06-30 08:15:34',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6489,'TK1411-5861',1,2418,0,'2016-06-30 00:00:00','2016-07-05 08:41:38','2016-06-30 00:00:00','2016-07-07 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6490,'TK1512-5862',1,2418,0,'2016-06-30 00:00:00','2016-06-30 08:15:34','2016-06-30 00:00:00','2016-07-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6491,'TK1411-5863',1,2418,0,'2016-06-30 00:00:00','2016-06-30 08:15:34','2016-10-11 00:00:00','2016-10-11 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6492,'TK1411-5864',1,2418,0,'2016-06-30 00:00:00','2016-06-30 08:15:34','2017-01-10 22:00:00','2017-01-10 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6493,'TK1411-5865',1,2418,0,'2016-06-30 00:00:00','2016-06-30 08:15:34','2017-02-09 22:00:00','2017-02-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6494,'TK1411-5866',1,2418,0,'2016-06-30 00:00:00','2016-06-30 08:15:34','2017-03-12 22:00:00','2017-03-12 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6495,'TK1411-5867',1,2418,0,'2016-06-30 00:00:00','2016-06-30 08:15:34','2017-03-29 23:00:00','2017-03-29 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6496,'TK1411-5868',1,2419,0,'2016-07-01 00:00:00','2016-07-01 08:37:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6497,'TK1411-5869',1,2419,6498,'2016-07-01 00:00:00','2016-07-01 08:37:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6498,'TK1411-5870',1,2419,0,'2016-07-01 00:00:00','2016-07-08 13:05:16','2016-07-01 00:00:00','2016-07-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6499,'TK1512-5871',1,2419,0,'2016-07-01 00:00:00','2016-07-01 08:37:10','2016-07-01 00:00:00','2016-07-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6500,'TK1411-5872',1,2419,0,'2016-07-01 00:00:00','2016-07-01 08:37:10','2016-10-12 00:00:00','2016-10-12 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6501,'TK1411-5873',1,2419,0,'2016-07-01 00:00:00','2016-07-01 08:37:10','2017-01-11 22:00:00','2017-01-11 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6502,'TK1411-5874',1,2419,0,'2016-07-01 00:00:00','2016-07-01 08:37:10','2017-02-10 22:00:00','2017-02-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6503,'TK1411-5875',1,2419,0,'2016-07-01 00:00:00','2016-07-01 08:37:10','2017-03-13 22:00:00','2017-03-13 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6504,'TK1411-5876',1,2419,0,'2016-07-01 00:00:00','2016-07-01 08:37:10','2017-03-30 23:00:00','2017-03-30 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6505,'TK1411-5877',1,2420,0,'2016-07-04 00:00:00','2016-07-04 07:19:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6506,'TK1411-5878',1,2420,6507,'2016-07-04 00:00:00','2016-07-04 07:19:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6507,'TK1411-5879',1,2420,0,'2016-07-04 00:00:00','2016-07-11 14:26:19','2016-07-04 00:00:00','2016-07-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6508,'TK1512-5880',1,2420,0,'2016-07-04 00:00:00','2016-07-04 07:19:41','2016-07-04 00:00:00','2016-07-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6509,'TK1411-5881',1,2420,0,'2016-07-04 00:00:00','2016-07-04 07:19:41','2016-10-15 00:00:00','2016-10-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6510,'TK1411-5882',1,2420,0,'2016-07-04 00:00:00','2016-07-04 07:19:41','2017-01-14 22:00:00','2017-01-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6511,'TK1411-5883',1,2420,0,'2016-07-04 00:00:00','2016-07-04 07:19:41','2017-02-13 22:00:00','2017-02-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6512,'TK1411-5884',1,2420,0,'2016-07-04 00:00:00','2016-07-04 07:19:41','2017-03-16 22:00:00','2017-03-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6513,'TK1411-5885',1,2420,0,'2016-07-04 00:00:00','2016-07-04 07:19:41','2017-04-02 23:00:00','2017-04-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6514,'TK1411-5886',1,2421,0,'2016-07-04 00:00:00','2016-07-04 14:05:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6515,'TK1411-5887',1,2421,6516,'2016-07-04 00:00:00','2016-07-04 14:05:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6516,'TK1411-5888',1,2421,0,'2016-07-04 00:00:00','2016-07-05 09:10:36','2016-07-04 00:00:00','2016-07-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6517,'TK1512-5889',1,2421,0,'2016-07-04 00:00:00','2016-07-04 14:05:06','2016-07-04 00:00:00','2016-07-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6518,'TK1411-5890',1,2421,0,'2016-07-04 00:00:00','2016-07-04 14:05:06','2016-10-15 00:00:00','2016-10-15 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6519,'TK1411-5891',1,2421,0,'2016-07-04 00:00:00','2016-07-04 14:05:06','2017-01-14 22:00:00','2017-01-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6520,'TK1411-5892',1,2421,0,'2016-07-04 00:00:00','2016-07-04 14:05:06','2017-02-13 22:00:00','2017-02-13 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6521,'TK1411-5893',1,2421,0,'2016-07-04 00:00:00','2016-07-04 14:05:06','2017-03-16 22:00:00','2017-03-16 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6522,'TK1411-5894',1,2421,0,'2016-07-04 00:00:00','2016-07-04 14:05:06','2017-04-02 23:00:00','2017-04-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6523,'TK1411-5895',1,2422,0,'2016-07-05 00:00:00','2016-07-05 08:16:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6524,'TK1411-5896',1,2422,6525,'2016-07-05 00:00:00','2016-07-05 08:16:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6525,'TK1411-5897',1,2422,0,'2016-07-05 00:00:00','2016-07-06 08:21:09','2016-07-05 00:00:00','2016-07-07 00:00:00',NULL,'Étude RT2012','',7200,7200,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6526,'TK1512-5898',1,2422,0,'2016-07-05 00:00:00','2016-07-05 08:16:08','2016-07-05 00:00:00','2016-07-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6527,'TK1411-5899',1,2422,0,'2016-07-05 00:00:00','2016-07-05 08:16:08','2016-10-16 00:00:00','2016-10-16 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6528,'TK1411-5900',1,2422,0,'2016-07-05 00:00:00','2016-07-05 08:16:08','2017-01-15 22:00:00','2017-01-15 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6529,'TK1411-5901',1,2422,0,'2016-07-05 00:00:00','2016-07-05 08:16:08','2017-02-14 22:00:00','2017-02-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6530,'TK1411-5902',1,2422,0,'2016-07-05 00:00:00','2016-07-05 08:16:08','2017-03-17 22:00:00','2017-03-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6531,'TK1411-5903',1,2422,0,'2016-07-05 00:00:00','2016-07-05 08:16:08','2017-04-03 23:00:00','2017-04-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6532,'TK1411-5904',1,2423,0,'2016-07-05 00:00:00','2016-07-05 13:19:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6533,'TK1411-5905',1,2423,6534,'2016-07-05 00:00:00','2016-07-05 13:19:28',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6534,'TK1411-5906',1,2423,0,'2016-07-05 00:00:00','2016-07-13 13:25:13','2016-07-05 00:00:00','2016-07-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6535,'TK1512-5907',1,2423,0,'2016-07-05 00:00:00','2016-07-05 13:19:28','2016-07-05 00:00:00','2016-07-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6536,'TK1411-5908',1,2423,0,'2016-07-05 00:00:00','2016-07-05 13:19:28','2016-10-16 00:00:00','2016-10-16 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6537,'TK1411-5909',1,2423,0,'2016-07-05 00:00:00','2016-07-05 13:19:28','2017-01-15 22:00:00','2017-01-15 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6538,'TK1411-5910',1,2423,0,'2016-07-05 00:00:00','2016-07-05 13:19:28','2017-02-14 22:00:00','2017-02-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6539,'TK1411-5911',1,2423,0,'2016-07-05 00:00:00','2016-07-05 13:19:28','2017-03-17 22:00:00','2017-03-17 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6540,'TK1411-5912',1,2423,0,'2016-07-05 00:00:00','2016-07-05 13:19:28','2017-04-03 23:00:00','2017-04-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6541,'TK1411-5913',1,2424,0,'2016-07-06 00:00:00','2016-07-06 12:50:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6542,'TK1411-5914',1,2424,6543,'2016-07-06 00:00:00','2016-07-06 12:50:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6543,'TK1411-5915',1,2424,0,'2016-07-06 00:00:00','2016-07-18 13:57:00','2016-07-06 00:00:00','2016-07-18 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6544,'TK1512-5916',1,2424,0,'2016-07-06 00:00:00','2016-07-06 12:50:08','2016-07-06 00:00:00','2016-07-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6545,'TK1411-5917',1,2424,0,'2016-07-06 00:00:00','2016-07-06 12:50:08','2016-10-17 00:00:00','2016-10-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6546,'TK1411-5918',1,2424,0,'2016-07-06 00:00:00','2016-07-06 12:50:08','2017-01-16 22:00:00','2017-01-16 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6547,'TK1411-5919',1,2424,0,'2016-07-06 00:00:00','2016-07-06 12:50:08','2017-02-15 22:00:00','2017-02-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6548,'TK1411-5920',1,2424,0,'2016-07-06 00:00:00','2016-07-06 12:50:08','2017-03-18 22:00:00','2017-03-18 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6549,'TK1411-5921',1,2424,0,'2016-07-06 00:00:00','2016-07-06 12:50:08','2017-04-04 23:00:00','2017-04-04 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6550,'TK1411-5922',1,2425,0,'2016-07-06 00:00:00','2016-07-06 14:09:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6551,'TK1411-5923',1,2425,6552,'2016-07-06 00:00:00','2016-07-06 14:09:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6552,'TK1411-5924',1,2425,0,'2016-07-06 00:00:00','2016-07-07 08:31:45','2016-07-06 00:00:00','2016-07-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6553,'TK1512-5925',1,2425,0,'2016-07-06 00:00:00','2016-07-06 14:09:48','2016-07-06 00:00:00','2016-07-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6554,'TK1411-5926',1,2425,0,'2016-07-06 00:00:00','2016-07-06 14:09:48','2016-10-17 00:00:00','2016-10-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6555,'TK1411-5927',1,2425,0,'2016-07-06 00:00:00','2016-07-06 14:09:48','2017-01-16 22:00:00','2017-01-16 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6556,'TK1411-5928',1,2425,0,'2016-07-06 00:00:00','2016-07-06 14:09:48','2017-02-15 22:00:00','2017-02-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6557,'TK1411-5929',1,2425,0,'2016-07-06 00:00:00','2016-07-06 14:09:48','2017-03-18 22:00:00','2017-03-18 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6558,'TK1411-5930',1,2425,0,'2016-07-06 00:00:00','2016-07-06 14:09:48','2017-04-04 23:00:00','2017-04-04 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6559,'TK1411-5931',1,2426,0,'2016-07-06 00:00:00','2016-07-06 14:32:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6560,'TK1411-5932',1,2426,6561,'2016-07-06 00:00:00','2016-07-06 14:32:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6561,'TK1411-5933',1,2426,0,'2016-07-06 00:00:00','2016-07-06 14:32:25','2016-07-06 00:00:00','2016-07-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6562,'TK1512-5934',1,2426,0,'2016-07-06 00:00:00','2016-07-06 14:32:25','2016-07-06 00:00:00','2016-07-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6563,'TK1411-5935',1,2426,0,'2016-07-06 00:00:00','2016-07-06 14:32:25','2016-10-17 00:00:00','2016-10-17 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6564,'TK1411-5936',1,2426,0,'2016-07-06 00:00:00','2016-07-06 14:32:25','2017-01-16 22:00:00','2017-01-16 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6565,'TK1411-5937',1,2426,0,'2016-07-06 00:00:00','2016-07-06 14:32:25','2017-02-15 22:00:00','2017-02-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6566,'TK1411-5938',1,2426,0,'2016-07-06 00:00:00','2016-07-06 14:32:25','2017-03-18 22:00:00','2017-03-18 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6567,'TK1411-5939',1,2426,0,'2016-07-06 00:00:00','2016-07-06 14:32:25','2017-04-04 23:00:00','2017-04-04 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6568,'TK1411-5940',1,2427,0,'2016-07-07 00:00:00','2016-07-07 07:14:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6569,'TK1411-5941',1,2427,6570,'2016-07-07 00:00:00','2016-07-07 07:14:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6570,'TK1411-5942',1,2427,0,'2016-07-07 00:00:00','2016-07-07 07:15:25','2016-07-07 00:00:00','2016-07-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6571,'TK1512-5943',1,2427,0,'2016-07-07 00:00:00','2016-07-07 07:14:50','2016-07-07 00:00:00','2016-07-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6572,'TK1411-5944',1,2427,0,'2016-07-07 00:00:00','2016-07-07 07:14:50','2016-10-18 00:00:00','2016-10-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6573,'TK1411-5945',1,2427,0,'2016-07-07 00:00:00','2016-07-07 07:14:50','2017-01-17 22:00:00','2017-01-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6574,'TK1411-5946',1,2427,0,'2016-07-07 00:00:00','2016-07-07 07:14:50','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6575,'TK1411-5947',1,2427,0,'2016-07-07 00:00:00','2016-07-07 07:14:50','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6576,'TK1411-5948',1,2427,0,'2016-07-07 00:00:00','2016-07-07 07:14:50','2017-04-05 23:00:00','2017-04-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6577,'TK1411-5949',1,2428,0,'2016-07-07 00:00:00','2016-07-07 08:05:23',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6578,'TK1411-5950',1,2428,6579,'2016-07-07 00:00:00','2016-07-07 08:05:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6579,'TK1411-5951',1,2428,0,'2016-07-07 00:00:00','2016-07-12 08:20:26','2016-07-07 00:00:00','2016-07-12 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6580,'TK1512-5952',1,2428,0,'2016-07-07 00:00:00','2016-07-07 08:05:23','2016-07-07 00:00:00','2016-07-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6581,'TK1411-5953',1,2428,0,'2016-07-07 00:00:00','2016-07-07 08:05:23','2016-10-18 00:00:00','2016-10-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6582,'TK1411-5954',1,2428,0,'2016-07-07 00:00:00','2016-07-07 08:05:23','2017-01-17 22:00:00','2017-01-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6583,'TK1411-5955',1,2428,0,'2016-07-07 00:00:00','2016-07-07 08:05:23','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6584,'TK1411-5956',1,2428,0,'2016-07-07 00:00:00','2016-07-07 08:05:23','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6585,'TK1411-5957',1,2428,0,'2016-07-07 00:00:00','2016-07-07 08:05:24','2017-04-05 23:00:00','2017-04-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6586,'TK1411-5958',1,2429,0,'2016-07-07 00:00:00','2016-07-07 13:43:18',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6587,'TK1411-5959',1,2429,6588,'2016-07-07 00:00:00','2016-07-07 13:43:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6588,'TK1411-5960',1,2429,0,'2016-07-07 00:00:00','2016-07-07 13:44:04','2016-07-07 00:00:00','2016-08-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6589,'TK1512-5961',1,2429,0,'2016-07-07 00:00:00','2016-07-07 13:43:18','2016-07-07 00:00:00','2016-07-21 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6590,'TK1411-5962',1,2429,0,'2016-07-07 00:00:00','2016-07-07 13:43:18','2016-10-18 00:00:00','2016-10-18 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6591,'TK1411-5963',1,2429,0,'2016-07-07 00:00:00','2016-07-07 13:43:18','2017-01-17 22:00:00','2017-01-17 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6592,'TK1411-5964',1,2429,0,'2016-07-07 00:00:00','2016-07-07 13:43:18','2017-02-16 22:00:00','2017-02-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6593,'TK1411-5965',1,2429,0,'2016-07-07 00:00:00','2016-07-07 13:43:18','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6594,'TK1411-5966',1,2429,0,'2016-07-07 00:00:00','2016-07-07 13:43:18','2017-04-05 23:00:00','2017-04-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6595,'TK1411-5967',1,2430,0,'2016-07-11 00:00:00','2016-07-11 07:21:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6596,'TK1411-5968',1,2430,6597,'2016-07-11 00:00:00','2016-07-11 07:21:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6597,'TK1411-5969',1,2430,0,'2016-07-11 00:00:00','2016-07-11 09:22:55','2016-07-11 00:00:00','2016-07-11 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6598,'TK1512-5970',1,2430,0,'2016-07-11 00:00:00','2016-07-11 07:21:29','2016-07-11 00:00:00','2016-07-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6599,'TK1411-5971',1,2430,0,'2016-07-11 00:00:00','2016-07-11 07:21:29','2016-10-22 00:00:00','2016-10-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6600,'TK1411-5972',1,2430,0,'2016-07-11 00:00:00','2016-07-11 07:21:29','2017-01-21 22:00:00','2017-01-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6601,'TK1411-5973',1,2430,0,'2016-07-11 00:00:00','2016-07-11 07:21:29','2017-02-20 22:00:00','2017-02-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6602,'TK1411-5974',1,2430,0,'2016-07-11 00:00:00','2016-07-11 07:21:29','2017-03-23 22:00:00','2017-03-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6603,'TK1411-5975',1,2430,0,'2016-07-11 00:00:00','2016-07-11 07:21:29','2017-04-09 23:00:00','2017-04-09 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6604,'TK1411-5976',1,2431,0,'2016-07-11 00:00:00','2016-07-11 14:32:28',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6605,'TK1411-5977',1,2431,6606,'2016-07-11 00:00:00','2016-07-11 14:32:28',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6606,'TK1411-5978',1,2431,0,'2016-07-11 00:00:00','2016-07-18 12:40:14','2016-07-11 00:00:00','2016-07-18 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6607,'TK1512-5979',1,2431,0,'2016-07-11 00:00:00','2016-07-11 14:32:28','2016-07-11 00:00:00','2016-07-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6608,'TK1411-5980',1,2431,0,'2016-07-11 00:00:00','2016-07-11 14:32:28','2016-10-22 00:00:00','2016-10-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6609,'TK1411-5981',1,2431,0,'2016-07-11 00:00:00','2016-07-11 14:32:28','2017-01-21 22:00:00','2017-01-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6610,'TK1411-5982',1,2431,0,'2016-07-11 00:00:00','2016-07-11 14:32:28','2017-02-20 22:00:00','2017-02-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6611,'TK1411-5983',1,2431,0,'2016-07-11 00:00:00','2016-07-11 14:32:28','2017-03-23 22:00:00','2017-03-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6612,'TK1411-5984',1,2431,0,'2016-07-11 00:00:00','2016-07-11 14:32:28','2017-04-09 23:00:00','2017-04-09 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6613,'TK1411-5985',1,2432,0,'2016-07-11 00:00:00','2016-07-11 14:55:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6614,'TK1411-5986',1,2432,6615,'2016-07-11 00:00:00','2016-07-11 14:55:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6615,'TK1411-5987',1,2432,0,'2016-07-11 00:00:00','2016-07-13 12:04:53','2016-07-11 00:00:00','2016-07-13 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6616,'TK1512-5988',1,2432,0,'2016-07-11 00:00:00','2016-07-11 14:55:00','2016-07-11 00:00:00','2016-07-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6617,'TK1411-5989',1,2432,0,'2016-07-11 00:00:00','2016-07-11 14:55:00','2016-10-22 00:00:00','2016-10-22 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6618,'TK1411-5990',1,2432,0,'2016-07-11 00:00:00','2016-07-11 14:55:00','2017-01-21 22:00:00','2017-01-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6619,'TK1411-5991',1,2432,0,'2016-07-11 00:00:00','2016-07-11 14:55:00','2017-02-20 22:00:00','2017-02-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6620,'TK1411-5992',1,2432,0,'2016-07-11 00:00:00','2016-07-11 14:55:00','2017-03-23 22:00:00','2017-03-23 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6621,'TK1411-5993',1,2432,0,'2016-07-11 00:00:00','2016-07-11 14:55:00','2017-04-09 23:00:00','2017-04-09 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6622,'TK1411-5994',1,2433,0,'2016-07-12 00:00:00','2016-07-12 07:01:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6623,'TK1411-5995',1,2433,6624,'2016-07-12 00:00:00','2016-07-12 07:01:50',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6624,'TK1411-5996',1,2433,0,'2016-07-12 00:00:00','2016-07-13 13:43:44','2016-07-12 00:00:00','2016-07-13 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6625,'TK1512-5997',1,2433,0,'2016-07-12 00:00:00','2016-07-12 07:01:50','2016-07-12 00:00:00','2016-07-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6626,'TK1411-5998',1,2433,0,'2016-07-12 00:00:00','2016-07-12 07:01:50','2016-10-23 00:00:00','2016-10-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6627,'TK1411-5999',1,2433,0,'2016-07-12 00:00:00','2016-07-12 07:01:50','2017-01-22 22:00:00','2017-01-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6628,'TK1411-6000',1,2433,0,'2016-07-12 00:00:00','2016-07-12 07:01:50','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6629,'TK1411-6001',1,2433,0,'2016-07-12 00:00:00','2016-07-12 07:01:50','2017-03-24 22:00:00','2017-03-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6630,'TK1411-6002',1,2433,0,'2016-07-12 00:00:00','2016-07-12 07:01:50','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6631,'TK1411-6003',1,2434,0,'2016-07-12 00:00:00','2016-07-12 07:34:47',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6632,'TK1411-6004',1,2434,6633,'2016-07-12 00:00:00','2016-07-12 07:34:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6633,'TK1411-6005',1,2434,0,'2016-07-12 00:00:00','2016-07-19 09:24:07','2016-07-12 00:00:00','2016-07-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6634,'TK1512-6006',1,2434,0,'2016-07-12 00:00:00','2016-07-12 07:34:47','2016-07-12 00:00:00','2016-07-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6635,'TK1411-6007',1,2434,0,'2016-07-12 00:00:00','2016-07-12 07:34:47','2016-10-23 00:00:00','2016-10-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6636,'TK1411-6008',1,2434,0,'2016-07-12 00:00:00','2016-07-12 07:34:47','2017-01-22 22:00:00','2017-01-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6637,'TK1411-6009',1,2434,0,'2016-07-12 00:00:00','2016-07-12 07:34:47','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6638,'TK1411-6010',1,2434,0,'2016-07-12 00:00:00','2016-07-12 07:34:47','2017-03-24 22:00:00','2017-03-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6639,'TK1411-6011',1,2434,0,'2016-07-12 00:00:00','2016-07-12 07:34:47','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6640,'TK1411-6012',1,2435,0,'2016-07-12 00:00:00','2016-07-12 12:44:02',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6641,'TK1411-6013',1,2435,6642,'2016-07-12 00:00:00','2016-07-12 12:44:02',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6642,'TK1411-6014',1,2435,0,'2016-07-12 00:00:00','2016-07-19 08:14:55','2016-07-12 00:00:00','2016-07-19 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6643,'TK1512-6015',1,2435,0,'2016-07-12 00:00:00','2016-07-12 12:44:02','2016-07-12 00:00:00','2016-07-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6644,'TK1411-6016',1,2435,0,'2016-07-12 00:00:00','2016-07-12 12:44:02','2016-10-23 00:00:00','2016-10-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6645,'TK1411-6017',1,2435,0,'2016-07-12 00:00:00','2016-07-12 12:44:02','2017-01-22 22:00:00','2017-01-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6646,'TK1411-6018',1,2435,0,'2016-07-12 00:00:00','2016-07-12 12:44:02','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6647,'TK1411-6019',1,2435,0,'2016-07-12 00:00:00','2016-07-12 12:44:02','2017-03-24 22:00:00','2017-03-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6648,'TK1411-6020',1,2435,0,'2016-07-12 00:00:00','2016-07-12 12:44:02','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6649,'TK1411-6021',1,2436,0,'2016-07-12 00:00:00','2016-07-12 12:55:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6650,'TK1411-6022',1,2436,6651,'2016-07-12 00:00:00','2016-07-12 12:55:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6651,'TK1411-6023',1,2436,0,'2016-07-12 00:00:00','2016-07-20 08:51:58','2016-07-12 00:00:00','2016-07-20 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6652,'TK1512-6024',1,2436,0,'2016-07-12 00:00:00','2016-07-12 12:55:26','2016-07-12 00:00:00','2016-07-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6653,'TK1411-6025',1,2436,0,'2016-07-12 00:00:00','2016-07-12 12:55:26','2016-10-23 00:00:00','2016-10-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6654,'TK1411-6026',1,2436,0,'2016-07-12 00:00:00','2016-07-12 12:55:27','2017-01-22 22:00:00','2017-01-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6655,'TK1411-6027',1,2436,0,'2016-07-12 00:00:00','2016-07-12 12:55:27','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6656,'TK1411-6028',1,2436,0,'2016-07-12 00:00:00','2016-07-12 12:55:27','2017-03-24 22:00:00','2017-03-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6657,'TK1411-6029',1,2436,0,'2016-07-12 00:00:00','2016-07-12 12:55:27','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6658,'TK1411-6030',1,2437,0,'2016-07-12 00:00:00','2016-07-12 14:05:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6659,'TK1411-6031',1,2437,6660,'2016-07-12 00:00:00','2016-07-12 14:05:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6660,'TK1411-6032',1,2437,0,'2016-07-12 00:00:00','2016-07-12 14:06:03','2016-07-12 00:00:00','2016-07-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6661,'TK1512-6033',1,2437,0,'2016-07-12 00:00:00','2016-07-12 14:05:27','2016-07-12 00:00:00','2016-07-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6662,'TK1411-6034',1,2437,0,'2016-07-12 00:00:00','2016-07-12 14:05:27','2016-10-23 00:00:00','2016-10-23 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6663,'TK1411-6035',1,2437,0,'2016-07-12 00:00:00','2016-07-12 14:05:27','2017-01-22 22:00:00','2017-01-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6664,'TK1411-6036',1,2437,0,'2016-07-12 00:00:00','2016-07-12 14:05:27','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6665,'TK1411-6037',1,2437,0,'2016-07-12 00:00:00','2016-07-12 14:05:27','2017-03-24 22:00:00','2017-03-24 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6666,'TK1411-6038',1,2437,0,'2016-07-12 00:00:00','2016-07-12 14:05:27','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6667,'TK1411-6039',1,2438,0,'2016-07-13 00:00:00','2016-07-13 08:16:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6668,'TK1411-6040',1,2438,6669,'2016-07-13 00:00:00','2016-07-13 08:16:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6669,'TK1411-6041',1,2438,0,'2016-07-13 00:00:00','2016-07-20 09:31:17','2016-07-13 00:00:00','2016-07-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6670,'TK1512-6042',1,2438,0,'2016-07-13 00:00:00','2016-07-13 08:16:08','2016-07-13 00:00:00','2016-07-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6671,'TK1411-6043',1,2438,0,'2016-07-13 00:00:00','2016-07-13 08:16:08','2016-10-24 00:00:00','2016-10-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6672,'TK1411-6044',1,2438,0,'2016-07-13 00:00:00','2016-07-13 08:16:08','2017-01-23 22:00:00','2017-01-23 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6673,'TK1411-6045',1,2438,0,'2016-07-13 00:00:00','2016-07-13 08:16:08','2017-02-22 22:00:00','2017-02-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6674,'TK1411-6046',1,2438,0,'2016-07-13 00:00:00','2016-07-13 08:16:08','2017-03-25 22:00:00','2017-03-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6675,'TK1411-6047',1,2438,0,'2016-07-13 00:00:00','2016-07-13 08:16:08','2017-04-11 23:00:00','2017-04-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6676,'TK1411-6048',1,2439,0,'2016-07-13 00:00:00','2016-07-13 13:08:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6677,'TK1411-6049',1,2439,6678,'2016-07-13 00:00:00','2016-07-13 13:08:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6678,'TK1411-6050',1,2439,0,'2016-07-13 00:00:00','2016-07-20 14:35:11','2016-07-13 00:00:00','2016-07-21 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6679,'TK1512-6051',1,2439,0,'2016-07-13 00:00:00','2016-07-13 13:08:07','2016-07-13 00:00:00','2016-07-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6680,'TK1411-6052',1,2439,0,'2016-07-13 00:00:00','2016-07-13 13:08:07','2016-10-24 00:00:00','2016-10-24 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6681,'TK1411-6053',1,2439,0,'2016-07-13 00:00:00','2016-07-13 13:08:07','2017-01-23 22:00:00','2017-01-23 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6682,'TK1411-6054',1,2439,0,'2016-07-13 00:00:00','2016-07-13 13:08:07','2017-02-22 22:00:00','2017-02-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6683,'TK1411-6055',1,2439,0,'2016-07-13 00:00:00','2016-07-13 13:08:07','2017-03-25 22:00:00','2017-03-25 22:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6684,'TK1411-6056',1,2439,0,'2016-07-13 00:00:00','2016-07-13 13:08:07','2017-04-11 23:00:00','2017-04-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6685,'TK1411-6057',1,2440,0,'2016-07-18 00:00:00','2016-07-18 12:06:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6686,'TK1411-6058',1,2440,6687,'2016-07-18 00:00:00','2016-07-18 12:06:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6687,'TK1411-6059',1,2440,0,'2016-07-18 00:00:00','2016-07-25 14:50:21','2016-07-18 00:00:00','2016-07-27 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6688,'TK1512-6060',1,2440,0,'2016-07-18 00:00:00','2016-07-18 12:06:17','2016-07-18 00:00:00','2016-08-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6689,'TK1411-6061',1,2440,0,'2016-07-18 00:00:00','2016-07-18 12:06:17','2016-10-29 00:00:00','2016-10-29 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6690,'TK1411-6062',1,2440,0,'2016-07-18 00:00:00','2016-07-18 12:06:17','2017-01-28 22:00:00','2017-01-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6691,'TK1411-6063',1,2440,0,'2016-07-18 00:00:00','2016-07-18 12:06:17','2017-02-27 22:00:00','2017-02-27 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6692,'TK1411-6064',1,2440,0,'2016-07-18 00:00:00','2016-07-18 12:06:17','2017-03-30 23:00:00','2017-03-30 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6693,'TK1411-6065',1,2440,0,'2016-07-18 00:00:00','2016-07-18 12:06:17','2017-04-16 23:00:00','2017-04-16 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6694,'TK1411-6066',1,2441,0,'2016-07-19 00:00:00','2016-07-19 07:00:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6695,'TK1411-6067',1,2441,6696,'2016-07-19 00:00:00','2016-07-19 07:00:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6696,'TK1411-6068',1,2441,0,'2016-07-19 00:00:00','2016-07-19 07:00:29','2016-07-19 00:00:00','2016-08-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6697,'TK1512-6069',1,2441,0,'2016-07-19 00:00:00','2016-07-19 07:00:29','2016-07-19 00:00:00','2016-08-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6698,'TK1411-6070',1,2441,0,'2016-07-19 00:00:00','2016-07-19 07:00:29','2016-10-30 00:00:00','2016-10-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6699,'TK1411-6071',1,2441,0,'2016-07-19 00:00:00','2016-07-19 07:00:29','2017-01-29 22:00:00','2017-01-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6700,'TK1411-6072',1,2441,0,'2016-07-19 00:00:00','2016-07-19 07:00:29','2017-02-28 22:00:00','2017-02-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6701,'TK1411-6073',1,2441,0,'2016-07-19 00:00:00','2016-07-19 07:00:29','2017-03-31 23:00:00','2017-03-31 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6702,'TK1411-6074',1,2441,0,'2016-07-19 00:00:00','2016-07-19 07:00:29','2017-04-17 23:00:00','2017-04-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6703,'TK1411-6075',1,2442,0,'2016-07-19 00:00:00','2016-07-19 09:47:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6704,'TK1411-6076',1,2442,6705,'2016-07-19 00:00:00','2016-07-19 09:47:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6705,'TK1411-6077',1,2442,0,'2016-07-19 00:00:00','2016-07-22 09:54:53','2016-07-19 00:00:00','2016-07-25 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6706,'TK1512-6078',1,2442,0,'2016-07-19 00:00:00','2016-07-19 09:47:49','2016-07-19 00:00:00','2016-08-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6707,'TK1411-6079',1,2442,0,'2016-07-19 00:00:00','2016-07-19 09:47:49','2016-10-30 00:00:00','2016-10-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6708,'TK1411-6080',1,2442,0,'2016-07-19 00:00:00','2016-07-19 09:47:49','2017-01-29 22:00:00','2017-01-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6709,'TK1411-6081',1,2442,0,'2016-07-19 00:00:00','2016-07-19 09:47:49','2017-02-28 22:00:00','2017-02-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6710,'TK1411-6082',1,2442,0,'2016-07-19 00:00:00','2016-07-19 09:47:49','2017-03-31 23:00:00','2017-03-31 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6711,'TK1411-6083',1,2442,0,'2016-07-19 00:00:00','2016-07-19 09:47:49','2017-04-17 23:00:00','2017-04-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6712,'TK1411-6084',1,2443,0,'2016-07-19 00:00:00','2016-07-19 12:24:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6713,'TK1411-6085',1,2443,6714,'2016-07-19 00:00:00','2016-07-19 12:24:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6714,'TK1411-6086',1,2443,0,'2016-07-19 00:00:00','2016-07-23 08:21:09','2016-07-19 00:00:00','2016-07-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6715,'TK1512-6087',1,2443,0,'2016-07-19 00:00:00','2016-07-19 12:24:31','2016-07-19 00:00:00','2016-08-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6716,'TK1411-6088',1,2443,0,'2016-07-19 00:00:00','2016-07-19 12:24:31','2016-10-30 00:00:00','2016-10-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6717,'TK1411-6089',1,2443,0,'2016-07-19 00:00:00','2016-07-19 12:24:31','2017-01-29 22:00:00','2017-01-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6718,'TK1411-6090',1,2443,0,'2016-07-19 00:00:00','2016-07-19 12:24:31','2017-02-28 22:00:00','2017-02-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6719,'TK1411-6091',1,2443,0,'2016-07-19 00:00:00','2016-07-19 12:24:31','2017-03-31 23:00:00','2017-03-31 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6720,'TK1411-6092',1,2443,0,'2016-07-19 00:00:00','2016-07-19 12:24:31','2017-04-17 23:00:00','2017-04-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6721,'TK1411-6093',1,2444,0,'2016-07-19 00:00:00','2016-07-19 14:16:50',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6722,'TK1411-6094',1,2444,6723,'2016-07-19 00:00:00','2016-07-19 14:16:51',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6723,'TK1411-6095',1,2444,0,'2016-07-19 00:00:00','2016-07-21 10:11:38','2016-07-19 00:00:00','2016-07-22 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6724,'TK1512-6096',1,2444,0,'2016-07-19 00:00:00','2016-07-19 14:16:51','2016-07-19 00:00:00','2016-08-02 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6725,'TK1411-6097',1,2444,0,'2016-07-19 00:00:00','2016-07-19 14:16:51','2016-10-30 00:00:00','2016-10-30 00:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6726,'TK1411-6098',1,2444,0,'2016-07-19 00:00:00','2016-07-19 14:16:51','2017-01-29 22:00:00','2017-01-29 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6727,'TK1411-6099',1,2444,0,'2016-07-19 00:00:00','2016-07-19 14:16:51','2017-02-28 22:00:00','2017-02-28 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6728,'TK1411-6100',1,2444,0,'2016-07-19 00:00:00','2016-07-19 14:16:51','2017-03-31 23:00:00','2017-03-31 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6729,'TK1411-6101',1,2444,0,'2016-07-19 00:00:00','2016-07-19 14:16:51','2017-04-17 23:00:00','2017-04-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6730,'TK1411-6102',1,2445,0,'2016-07-20 00:00:00','2016-07-20 07:51:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6731,'TK1411-6103',1,2445,6732,'2016-07-20 00:00:00','2016-07-20 07:51:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6732,'TK1411-6104',1,2445,0,'2016-07-20 00:00:00','2016-07-25 07:53:25','2016-07-20 00:00:00','2016-07-25 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6733,'TK1512-6105',1,2445,0,'2016-07-20 00:00:00','2016-07-20 07:51:25','2016-07-20 00:00:00','2016-08-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6734,'TK1411-6106',1,2445,0,'2016-07-20 00:00:00','2016-07-20 07:51:25','2016-10-30 23:00:00','2016-10-30 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6735,'TK1411-6107',1,2445,0,'2016-07-20 00:00:00','2016-07-20 07:51:25','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6736,'TK1411-6108',1,2445,0,'2016-07-20 00:00:00','2016-07-20 07:51:25','2017-03-01 22:00:00','2017-03-01 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6737,'TK1411-6109',1,2445,0,'2016-07-20 00:00:00','2016-07-20 07:51:25','2017-04-01 23:00:00','2017-04-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6738,'TK1411-6110',1,2445,0,'2016-07-20 00:00:00','2016-07-20 07:51:25','2017-04-18 23:00:00','2017-04-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6739,'TK1411-6111',1,2446,0,'2016-07-20 00:00:00','2016-07-20 09:32:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6740,'TK1411-6112',1,2446,6741,'2016-07-20 00:00:00','2016-07-20 09:32:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6741,'TK1411-6113',1,2446,0,'2016-07-20 00:00:00','2016-07-25 14:09:52','2016-07-20 00:00:00','2016-07-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6742,'TK1512-6114',1,2446,0,'2016-07-20 00:00:00','2016-07-20 09:32:48','2016-07-20 00:00:00','2016-08-03 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6743,'TK1411-6115',1,2446,0,'2016-07-20 00:00:00','2016-07-20 09:32:48','2016-10-30 23:00:00','2016-10-30 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6744,'TK1411-6116',1,2446,0,'2016-07-20 00:00:00','2016-07-20 09:32:48','2017-01-30 22:00:00','2017-01-30 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6745,'TK1411-6117',1,2446,0,'2016-07-20 00:00:00','2016-07-20 09:32:48','2017-03-01 22:00:00','2017-03-01 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6746,'TK1411-6118',1,2446,0,'2016-07-20 00:00:00','2016-07-20 09:32:48','2017-04-01 23:00:00','2017-04-01 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6747,'TK1411-6119',1,2446,0,'2016-07-20 00:00:00','2016-07-20 09:32:48','2017-04-18 23:00:00','2017-04-18 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6748,'TK1411-6120',1,2447,0,'2016-07-21 00:00:00','2016-07-21 07:35:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6749,'TK1411-6121',1,2447,6750,'2016-07-21 00:00:00','2016-07-21 07:35:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6750,'TK1411-6122',1,2447,0,'2016-07-21 00:00:00','2016-08-01 06:52:38','2016-07-21 00:00:00','2016-08-02 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',21600,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6751,'TK1512-6123',1,2447,0,'2016-07-21 00:00:00','2016-07-21 07:35:24','2016-07-21 00:00:00','2016-08-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6752,'TK1411-6124',1,2447,0,'2016-07-21 00:00:00','2016-07-21 07:35:24','2016-10-31 23:00:00','2016-10-31 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6753,'TK1411-6125',1,2447,0,'2016-07-21 00:00:00','2016-07-21 07:35:24','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6754,'TK1411-6126',1,2447,0,'2016-07-21 00:00:00','2016-07-21 07:35:24','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6755,'TK1411-6127',1,2447,0,'2016-07-21 00:00:00','2016-07-21 07:35:24','2017-04-02 23:00:00','2017-04-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6756,'TK1411-6128',1,2447,0,'2016-07-21 00:00:00','2016-07-21 07:35:24','2017-04-19 23:00:00','2017-04-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6757,'TK1411-6129',1,2448,0,'2016-07-21 00:00:00','2016-07-21 08:10:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6758,'TK1411-6130',1,2448,6759,'2016-07-21 00:00:00','2016-07-21 08:10:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6759,'TK1411-6131',1,2448,0,'2016-07-21 00:00:00','2016-07-29 09:05:22','2016-07-21 00:00:00','2016-08-01 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6760,'TK1512-6132',1,2448,0,'2016-07-21 00:00:00','2016-07-21 08:10:09','2016-07-21 00:00:00','2016-08-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6761,'TK1411-6133',1,2448,0,'2016-07-21 00:00:00','2016-07-21 08:10:09','2016-10-31 23:00:00','2016-10-31 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6762,'TK1411-6134',1,2448,0,'2016-07-21 00:00:00','2016-07-21 08:10:09','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6763,'TK1411-6135',1,2448,0,'2016-07-21 00:00:00','2016-07-21 08:10:09','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6764,'TK1411-6136',1,2448,0,'2016-07-21 00:00:00','2016-07-21 08:10:09','2017-04-02 23:00:00','2017-04-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6765,'TK1411-6137',1,2448,0,'2016-07-21 00:00:00','2016-07-21 08:10:09','2017-04-19 23:00:00','2017-04-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6766,'TK1411-6138',1,2449,0,'2016-07-21 00:00:00','2016-07-21 09:09:19',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6767,'TK1411-6139',1,2449,6768,'2016-07-21 00:00:00','2016-07-21 09:09:19',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6768,'TK1411-6140',1,2449,0,'2016-07-21 00:00:00','2016-07-21 09:09:49','2016-07-21 00:00:00','2016-07-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6769,'TK1512-6141',1,2449,0,'2016-07-21 00:00:00','2016-07-21 09:09:19','2016-07-21 00:00:00','2016-08-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6770,'TK1411-6142',1,2449,0,'2016-07-21 00:00:00','2016-07-21 09:09:19','2016-10-31 23:00:00','2016-10-31 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6771,'TK1411-6143',1,2449,0,'2016-07-21 00:00:00','2016-07-21 09:09:19','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6772,'TK1411-6144',1,2449,0,'2016-07-21 00:00:00','2016-07-21 09:09:19','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6773,'TK1411-6145',1,2449,0,'2016-07-21 00:00:00','2016-07-21 09:09:19','2017-04-02 23:00:00','2017-04-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6774,'TK1411-6146',1,2449,0,'2016-07-21 00:00:00','2016-07-21 09:09:19','2017-04-19 23:00:00','2017-04-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6775,'TK1411-6147',1,2450,0,'2016-07-21 00:00:00','2016-07-21 10:04:12',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6776,'TK1411-6148',1,2450,6777,'2016-07-21 00:00:00','2016-07-21 10:04:12',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6777,'TK1411-6149',1,2450,0,'2016-07-21 00:00:00','2016-07-27 08:24:20','2016-07-21 00:00:00','2016-07-29 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6778,'TK1512-6150',1,2450,0,'2016-07-21 00:00:00','2016-07-21 10:04:12','2016-07-21 00:00:00','2016-08-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6779,'TK1411-6151',1,2450,0,'2016-07-21 00:00:00','2016-07-21 10:04:12','2016-10-31 23:00:00','2016-10-31 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6780,'TK1411-6152',1,2450,0,'2016-07-21 00:00:00','2016-07-21 10:04:12','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6781,'TK1411-6153',1,2450,0,'2016-07-21 00:00:00','2016-07-21 10:04:12','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6782,'TK1411-6154',1,2450,0,'2016-07-21 00:00:00','2016-07-21 10:04:12','2017-04-02 23:00:00','2017-04-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6783,'TK1411-6155',1,2450,0,'2016-07-21 00:00:00','2016-07-21 10:04:12','2017-04-19 23:00:00','2017-04-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6784,'TK1411-6156',1,2451,0,'2016-07-21 00:00:00','2016-07-21 12:35:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6785,'TK1411-6157',1,2451,6786,'2016-07-21 00:00:00','2016-07-21 12:36:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6786,'TK1411-6158',1,2451,0,'2016-07-21 00:00:00','2016-08-03 08:16:21','2016-07-21 00:00:00','2016-08-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6787,'TK1512-6159',1,2451,0,'2016-07-21 00:00:00','2016-07-21 12:35:59','2016-07-21 00:00:00','2016-08-04 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6788,'TK1411-6160',1,2451,0,'2016-07-21 00:00:00','2016-07-21 12:35:59','2016-10-31 23:00:00','2016-10-31 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6789,'TK1411-6161',1,2451,0,'2016-07-21 00:00:00','2016-07-21 12:35:59','2017-01-31 22:00:00','2017-01-31 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6790,'TK1411-6162',1,2451,0,'2016-07-21 00:00:00','2016-07-21 12:35:59','2017-03-02 22:00:00','2017-03-02 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6791,'TK1411-6163',1,2451,0,'2016-07-21 00:00:00','2016-07-21 12:35:59','2017-04-02 23:00:00','2017-04-02 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6792,'TK1411-6164',1,2451,0,'2016-07-21 00:00:00','2016-07-21 12:36:00','2017-04-19 23:00:00','2017-04-19 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6793,'TK1411-6165',1,2452,0,'2016-07-22 00:00:00','2016-07-22 06:56:43',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6794,'TK1411-6166',1,2452,6795,'2016-07-22 00:00:00','2016-07-22 06:56:43',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6795,'TK1411-6167',1,2452,0,'2016-07-22 00:00:00','2016-07-27 14:17:40','2016-07-22 00:00:00','2016-07-29 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6796,'TK1512-6168',1,2452,0,'2016-07-22 00:00:00','2016-07-22 06:56:43','2016-07-22 00:00:00','2016-08-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6797,'TK1411-6169',1,2452,0,'2016-07-22 00:00:00','2016-07-22 06:56:43','2016-11-01 23:00:00','2016-11-01 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6798,'TK1411-6170',1,2452,0,'2016-07-22 00:00:00','2016-07-22 06:56:43','2017-02-01 22:00:00','2017-02-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6799,'TK1411-6171',1,2452,0,'2016-07-22 00:00:00','2016-07-22 06:56:43','2017-03-03 22:00:00','2017-03-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6800,'TK1411-6172',1,2452,0,'2016-07-22 00:00:00','2016-07-22 06:56:43','2017-04-03 23:00:00','2017-04-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6801,'TK1411-6173',1,2452,0,'2016-07-22 00:00:00','2016-07-22 06:56:43','2017-04-20 23:00:00','2017-04-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6802,'TK1411-6174',1,2453,0,'2016-07-22 00:00:00','2016-07-22 08:57:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6803,'TK1411-6175',1,2453,6804,'2016-07-22 00:00:00','2016-07-22 08:57:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6804,'TK1411-6176',1,2453,0,'2016-07-22 00:00:00','2016-07-27 07:49:30','2016-07-22 00:00:00','2016-07-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6805,'TK1512-6177',1,2453,0,'2016-07-22 00:00:00','2016-07-22 08:57:44','2016-07-22 00:00:00','2016-08-05 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6806,'TK1411-6178',1,2453,0,'2016-07-22 00:00:00','2016-07-22 08:57:44','2016-11-01 23:00:00','2016-11-01 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6807,'TK1411-6179',1,2453,0,'2016-07-22 00:00:00','2016-07-22 08:57:44','2017-02-01 22:00:00','2017-02-01 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6808,'TK1411-6180',1,2453,0,'2016-07-22 00:00:00','2016-07-22 08:57:44','2017-03-03 22:00:00','2017-03-03 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6809,'TK1411-6181',1,2453,0,'2016-07-22 00:00:00','2016-07-22 08:57:44','2017-04-03 23:00:00','2017-04-03 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6810,'TK1411-6182',1,2453,0,'2016-07-22 00:00:00','2016-07-22 08:57:44','2017-04-20 23:00:00','2017-04-20 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6811,'TK1411-6183',1,2454,0,'2016-07-25 00:00:00','2016-07-25 07:04:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6812,'TK1411-6184',1,2454,6813,'2016-07-25 00:00:00','2016-07-25 07:04:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6813,'TK1411-6185',1,2454,0,'2016-07-25 00:00:00','2016-08-01 09:39:17','2016-07-25 00:00:00','2016-08-04 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6814,'TK1512-6186',1,2454,0,'2016-07-25 00:00:00','2016-07-25 07:04:16','2016-07-25 00:00:00','2016-08-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6815,'TK1411-6187',1,2454,0,'2016-07-25 00:00:00','2016-07-25 07:04:16','2016-11-04 23:00:00','2016-11-04 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6816,'TK1411-6188',1,2454,0,'2016-07-25 00:00:00','2016-07-25 07:04:16','2017-02-04 22:00:00','2017-02-04 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6817,'TK1411-6189',1,2454,0,'2016-07-25 00:00:00','2016-07-25 07:04:16','2017-03-06 22:00:00','2017-03-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6818,'TK1411-6190',1,2454,0,'2016-07-25 00:00:00','2016-07-25 07:04:16','2017-04-06 23:00:00','2017-04-06 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6819,'TK1411-6191',1,2454,0,'2016-07-25 00:00:00','2016-07-25 07:04:16','2017-04-23 23:00:00','2017-04-23 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6820,'TK1411-6192',1,2455,0,'2016-07-25 00:00:00','2016-07-25 07:38:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6821,'TK1411-6193',1,2455,6822,'2016-07-25 00:00:00','2016-07-25 07:38:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6822,'TK1411-6194',1,2455,0,'2016-07-25 00:00:00','2016-08-03 13:06:29','2016-07-25 00:00:00','2016-08-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6823,'TK1512-6195',1,2455,0,'2016-07-25 00:00:00','2016-07-25 07:38:24','2016-07-25 00:00:00','2016-08-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6824,'TK1411-6196',1,2455,0,'2016-07-25 00:00:00','2016-07-25 07:38:24','2016-11-04 23:00:00','2016-11-04 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6825,'TK1411-6197',1,2455,0,'2016-07-25 00:00:00','2016-07-25 07:38:24','2017-02-04 22:00:00','2017-02-04 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6826,'TK1411-6198',1,2455,0,'2016-07-25 00:00:00','2016-07-25 07:38:24','2017-03-06 22:00:00','2017-03-06 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6827,'TK1411-6199',1,2455,0,'2016-07-25 00:00:00','2016-07-25 07:38:24','2017-04-06 23:00:00','2017-04-06 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6828,'TK1411-6200',1,2455,0,'2016-07-25 00:00:00','2016-07-25 07:38:24','2017-04-23 23:00:00','2017-04-23 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6829,'TK1411-6201',1,2456,0,'2016-07-26 00:00:00','2016-07-26 08:08:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6830,'TK1411-6202',1,2456,6831,'2016-07-26 00:00:00','2016-07-26 08:08:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6831,'TK1411-6203',1,2456,0,'2016-07-26 00:00:00','2016-08-01 14:29:48','2016-07-26 00:00:00','2016-08-02 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6832,'TK1512-6204',1,2456,0,'2016-07-26 00:00:00','2016-07-26 08:08:48','2016-07-26 00:00:00','2016-08-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6833,'TK1411-6205',1,2456,0,'2016-07-26 00:00:00','2016-07-26 08:08:48','2016-11-05 23:00:00','2016-11-05 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6834,'TK1411-6206',1,2456,0,'2016-07-26 00:00:00','2016-07-26 08:08:48','2017-02-05 22:00:00','2017-02-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6835,'TK1411-6207',1,2456,0,'2016-07-26 00:00:00','2016-07-26 08:08:48','2017-03-07 22:00:00','2017-03-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6836,'TK1411-6208',1,2456,0,'2016-07-26 00:00:00','2016-07-26 08:08:48','2017-04-07 23:00:00','2017-04-07 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6837,'TK1411-6209',1,2456,0,'2016-07-26 00:00:00','2016-07-26 08:08:48','2017-04-24 23:00:00','2017-04-24 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6838,'TK1411-6210',1,2457,0,'2016-07-26 00:00:00','2016-07-26 09:52:08',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6839,'TK1411-6211',1,2457,6840,'2016-07-26 00:00:00','2016-07-26 09:52:08',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6840,'TK1411-6212',1,2457,0,'2016-07-26 00:00:00','2016-07-26 09:52:32','2016-07-26 00:00:00','2016-08-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6841,'TK1512-6213',1,2457,0,'2016-07-26 00:00:00','2016-07-26 09:52:08','2016-07-26 00:00:00','2016-08-09 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6842,'TK1411-6214',1,2457,0,'2016-07-26 00:00:00','2016-07-26 09:52:08','2016-11-05 23:00:00','2016-11-05 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6843,'TK1411-6215',1,2457,0,'2016-07-26 00:00:00','2016-07-26 09:52:08','2017-02-05 22:00:00','2017-02-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6844,'TK1411-6216',1,2457,0,'2016-07-26 00:00:00','2016-07-26 09:52:08','2017-03-07 22:00:00','2017-03-07 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6845,'TK1411-6217',1,2457,0,'2016-07-26 00:00:00','2016-07-26 09:52:08','2017-04-07 23:00:00','2017-04-07 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6846,'TK1411-6218',1,2457,0,'2016-07-26 00:00:00','2016-07-26 09:52:08','2017-04-24 23:00:00','2017-04-24 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6847,'TK1411-6219',1,2458,0,'2016-07-27 00:00:00','2016-07-27 08:53:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6848,'TK1411-6220',1,2458,6849,'2016-07-27 00:00:00','2016-07-27 08:53:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6849,'TK1411-6221',1,2458,0,'2016-07-27 00:00:00','2016-08-08 13:16:59','2016-07-27 00:00:00','2016-08-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6850,'TK1512-6222',1,2458,0,'2016-07-27 00:00:00','2016-07-27 08:53:16','2016-07-27 00:00:00','2016-08-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6851,'TK1411-6223',1,2458,0,'2016-07-27 00:00:00','2016-07-27 08:53:16','2016-11-06 23:00:00','2016-11-06 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6852,'TK1411-6224',1,2458,0,'2016-07-27 00:00:00','2016-07-27 08:53:16','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6853,'TK1411-6225',1,2458,0,'2016-07-27 00:00:00','2016-07-27 08:53:16','2017-03-08 22:00:00','2017-03-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6854,'TK1411-6226',1,2458,0,'2016-07-27 00:00:00','2016-07-27 08:53:16','2017-04-08 23:00:00','2017-04-08 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6855,'TK1411-6227',1,2458,0,'2016-07-27 00:00:00','2016-07-27 08:53:16','2017-04-25 23:00:00','2017-04-25 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6856,'TK1411-6228',1,2459,0,'2016-07-27 00:00:00','2016-07-27 09:29:16',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6857,'TK1411-6229',1,2459,6858,'2016-07-27 00:00:00','2016-07-27 09:29:16',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6858,'TK1411-6230',1,2459,0,'2016-07-27 00:00:00','2016-08-04 07:08:36','2016-07-27 00:00:00','2016-08-05 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6859,'TK1512-6231',1,2459,0,'2016-07-27 00:00:00','2016-07-27 09:29:16','2016-07-27 00:00:00','2016-08-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6860,'TK1411-6232',1,2459,0,'2016-07-27 00:00:00','2016-07-27 09:29:16','2016-11-06 23:00:00','2016-11-06 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6861,'TK1411-6233',1,2459,0,'2016-07-27 00:00:00','2016-07-27 09:29:16','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6862,'TK1411-6234',1,2459,0,'2016-07-27 00:00:00','2016-07-27 09:29:16','2017-03-08 22:00:00','2017-03-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6863,'TK1411-6235',1,2459,0,'2016-07-27 00:00:00','2016-07-27 09:29:16','2017-04-08 23:00:00','2017-04-08 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6864,'TK1411-6236',1,2459,0,'2016-07-27 00:00:00','2016-07-27 09:29:16','2017-04-25 23:00:00','2017-04-25 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6865,'TK1411-6237',1,2460,0,'2016-07-27 00:00:00','2016-07-27 12:18:31',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6866,'TK1411-6238',1,2460,6867,'2016-07-27 00:00:00','2016-07-27 12:18:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6867,'TK1411-6239',1,2460,0,'2016-07-27 00:00:00','2016-08-08 07:59:54','2016-07-27 00:00:00','2016-08-08 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6868,'TK1512-6240',1,2460,0,'2016-07-27 00:00:00','2016-07-27 12:18:31','2016-07-27 00:00:00','2016-08-10 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6869,'TK1411-6241',1,2460,0,'2016-07-27 00:00:00','2016-07-27 12:18:31','2016-11-06 23:00:00','2016-11-06 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6870,'TK1411-6242',1,2460,0,'2016-07-27 00:00:00','2016-07-27 12:18:31','2017-02-06 22:00:00','2017-02-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6871,'TK1411-6243',1,2460,0,'2016-07-27 00:00:00','2016-07-27 12:18:31','2017-03-08 22:00:00','2017-03-08 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6872,'TK1411-6244',1,2460,0,'2016-07-27 00:00:00','2016-07-27 12:18:31','2017-04-08 23:00:00','2017-04-08 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6873,'TK1411-6245',1,2460,0,'2016-07-27 00:00:00','2016-07-27 12:18:31','2017-04-25 23:00:00','2017-04-25 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6874,'TK1411-6246',1,2461,0,'2016-07-28 00:00:00','2016-07-28 12:08:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6875,'TK1411-6247',1,2461,6876,'2016-07-28 00:00:00','2016-07-28 12:08:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6876,'TK1411-6248',1,2461,0,'2016-07-28 00:00:00','2016-10-10 15:18:00','2016-07-28 00:00:00','2016-08-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6877,'TK1512-6249',1,2461,0,'2016-07-28 00:00:00','2016-07-28 12:08:22','2016-07-28 00:00:00','2016-08-11 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6878,'TK1411-6250',1,2461,0,'2016-07-28 00:00:00','2016-07-28 12:08:22','2016-11-07 23:00:00','2016-11-07 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6879,'TK1411-6251',1,2461,0,'2016-07-28 00:00:00','2016-07-28 12:08:22','2017-02-07 22:00:00','2017-02-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6880,'TK1411-6252',1,2461,0,'2016-07-28 00:00:00','2016-07-28 12:08:22','2017-03-09 22:00:00','2017-03-09 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6881,'TK1411-6253',1,2461,0,'2016-07-28 00:00:00','2016-07-28 12:08:22','2017-04-09 23:00:00','2017-04-09 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6882,'TK1411-6254',1,2461,0,'2016-07-28 00:00:00','2016-07-28 12:08:22','2017-04-26 23:00:00','2017-04-26 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6883,'TK1411-6255',1,2462,0,'2016-07-29 00:00:00','2016-07-29 06:56:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6884,'TK1411-6256',1,2462,6885,'2016-07-29 00:00:00','2016-07-29 06:56:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6885,'TK1411-6257',1,2462,0,'2016-07-29 00:00:00','2016-08-09 10:05:02','2016-07-29 00:00:00','2016-08-09 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6886,'TK1512-6258',1,2462,0,'2016-07-29 00:00:00','2016-07-29 06:56:25','2016-07-29 00:00:00','2016-08-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6887,'TK1411-6259',1,2462,0,'2016-07-29 00:00:00','2016-07-29 06:56:25','2016-11-08 23:00:00','2016-11-08 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6888,'TK1411-6260',1,2462,0,'2016-07-29 00:00:00','2016-07-29 06:56:25','2017-02-08 22:00:00','2017-02-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6889,'TK1411-6261',1,2462,0,'2016-07-29 00:00:00','2016-07-29 06:56:25','2017-03-10 22:00:00','2017-03-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6890,'TK1411-6262',1,2462,0,'2016-07-29 00:00:00','2016-07-29 06:56:25','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6891,'TK1411-6263',1,2462,0,'2016-07-29 00:00:00','2016-07-29 06:56:25','2017-04-27 23:00:00','2017-04-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6892,'TK1411-6264',1,2463,0,'2016-07-29 00:00:00','2016-07-29 07:10:09',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6893,'TK1411-6265',1,2463,6894,'2016-07-29 00:00:00','2016-07-29 07:10:09',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6894,'TK1411-6266',1,2463,0,'2016-07-29 00:00:00','2016-07-29 07:10:09','2016-07-29 00:00:00','2016-08-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6895,'TK1512-6267',1,2463,0,'2016-07-29 00:00:00','2016-07-29 07:10:09','2016-07-29 00:00:00','2016-08-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6896,'TK1411-6268',1,2463,0,'2016-07-29 00:00:00','2016-07-29 07:10:09','2016-11-08 23:00:00','2016-11-08 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6897,'TK1411-6269',1,2463,0,'2016-07-29 00:00:00','2016-07-29 07:10:09','2017-02-08 22:00:00','2017-02-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6898,'TK1411-6270',1,2463,0,'2016-07-29 00:00:00','2016-07-29 07:10:09','2017-03-10 22:00:00','2017-03-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6899,'TK1411-6271',1,2463,0,'2016-07-29 00:00:00','2016-07-29 07:10:09','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6900,'TK1411-6272',1,2463,0,'2016-07-29 00:00:00','2016-07-29 07:10:09','2017-04-27 23:00:00','2017-04-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6901,'TK1411-6273',1,2464,0,'2016-07-29 00:00:00','2016-07-29 08:15:51',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6902,'TK1411-6274',1,2464,6903,'2016-07-29 00:00:00','2016-07-29 08:15:52',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6903,'TK1411-6275',1,2464,0,'2016-07-29 00:00:00','2016-08-02 13:21:16','2016-07-29 00:00:00','2016-08-03 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',9000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6904,'TK1512-6276',1,2464,0,'2016-07-29 00:00:00','2016-07-29 08:15:51','2016-07-29 00:00:00','2016-08-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6905,'TK1411-6277',1,2464,0,'2016-07-29 00:00:00','2016-07-29 08:15:51','2016-11-08 23:00:00','2016-11-08 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6906,'TK1411-6278',1,2464,0,'2016-07-29 00:00:00','2016-07-29 08:15:51','2017-02-08 22:00:00','2017-02-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6907,'TK1411-6279',1,2464,0,'2016-07-29 00:00:00','2016-07-29 08:15:51','2017-03-10 22:00:00','2017-03-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6908,'TK1411-6280',1,2464,0,'2016-07-29 00:00:00','2016-07-29 08:15:52','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6909,'TK1411-6281',1,2464,0,'2016-07-29 00:00:00','2016-07-29 08:15:52','2017-04-27 23:00:00','2017-04-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6910,'TK1411-6282',1,2465,0,'2016-07-29 00:00:00','2016-07-29 08:57:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6911,'TK1411-6283',1,2465,6912,'2016-07-29 00:00:00','2016-07-29 08:57:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6912,'TK1411-6284',1,2465,0,'2016-07-29 00:00:00','2016-08-10 08:56:27','2016-07-29 00:00:00','2016-08-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6913,'TK1512-6285',1,2465,0,'2016-07-29 00:00:00','2016-07-29 08:57:27','2016-07-29 00:00:00','2016-08-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6914,'TK1411-6286',1,2465,0,'2016-07-29 00:00:00','2016-07-29 08:57:27','2016-11-08 23:00:00','2016-11-08 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6915,'TK1411-6287',1,2465,0,'2016-07-29 00:00:00','2016-07-29 08:57:27','2017-02-08 22:00:00','2017-02-08 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6916,'TK1411-6288',1,2465,0,'2016-07-29 00:00:00','2016-07-29 08:57:27','2017-03-10 22:00:00','2017-03-10 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6917,'TK1411-6289',1,2465,0,'2016-07-29 00:00:00','2016-07-29 08:57:27','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6918,'TK1411-6290',1,2465,0,'2016-07-29 00:00:00','2016-07-29 08:57:27','2017-04-27 23:00:00','2017-04-27 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6919,'TK1411-6291',1,2466,0,'2016-08-02 00:00:00','2016-08-02 10:07:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6920,'TK1411-6292',1,2466,6921,'2016-08-02 00:00:00','2016-08-02 10:07:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6921,'TK1411-6293',1,2466,0,'2016-08-02 00:00:00','2016-08-04 13:55:17','2016-08-02 00:00:00','2016-08-05 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6922,'TK1512-6294',1,2466,0,'2016-08-02 00:00:00','2016-08-02 10:07:58','2016-08-02 00:00:00','2016-08-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6923,'TK1411-6295',1,2466,0,'2016-08-02 00:00:00','2016-08-02 10:07:58','2016-11-12 23:00:00','2016-11-12 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6924,'TK1411-6296',1,2466,0,'2016-08-02 00:00:00','2016-08-02 10:07:58','2017-02-12 22:00:00','2017-02-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6925,'TK1411-6297',1,2466,0,'2016-08-02 00:00:00','2016-08-02 10:07:58','2017-03-14 22:00:00','2017-03-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6926,'TK1411-6298',1,2466,0,'2016-08-02 00:00:00','2016-08-02 10:07:58','2017-04-14 23:00:00','2017-04-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6927,'TK1411-6299',1,2466,0,'2016-08-02 00:00:00','2016-08-02 10:07:58','2017-05-01 23:00:00','2017-05-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6928,'TK1411-6300',1,2467,0,'2016-08-02 00:00:00','2016-08-02 12:00:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6929,'TK1411-6301',1,2467,6930,'2016-08-02 00:00:00','2016-08-02 12:00:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6930,'TK1411-6302',1,2467,0,'2016-08-02 00:00:00','2016-08-09 08:56:01','2016-08-02 00:00:00','2016-08-11 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6931,'TK1512-6303',1,2467,0,'2016-08-02 00:00:00','2016-08-02 12:00:58','2016-08-02 00:00:00','2016-08-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6932,'TK1411-6304',1,2467,0,'2016-08-02 00:00:00','2016-08-02 12:00:59','2016-11-12 23:00:00','2016-11-12 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6933,'TK1411-6305',1,2467,0,'2016-08-02 00:00:00','2016-08-02 12:00:59','2017-02-12 22:00:00','2017-02-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6934,'TK1411-6306',1,2467,0,'2016-08-02 00:00:00','2016-08-02 12:00:59','2017-03-14 22:00:00','2017-03-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6935,'TK1411-6307',1,2467,0,'2016-08-02 00:00:00','2016-08-02 12:00:59','2017-04-14 23:00:00','2017-04-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6936,'TK1411-6308',1,2467,0,'2016-08-02 00:00:00','2016-08-02 12:00:59','2017-05-01 23:00:00','2017-05-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6937,'TK1411-6309',1,2468,0,'2016-08-02 00:00:00','2016-08-02 14:20:00',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6938,'TK1411-6310',1,2468,6939,'2016-08-02 00:00:00','2016-08-02 14:20:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6939,'TK1411-6311',1,2468,0,'2016-08-02 00:00:00','2016-08-12 07:36:12','2016-08-02 00:00:00','2016-08-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6940,'TK1512-6312',1,2468,0,'2016-08-02 00:00:00','2016-08-02 14:20:00','2016-08-02 00:00:00','2016-08-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6941,'TK1411-6313',1,2468,0,'2016-08-02 00:00:00','2016-08-02 14:20:00','2016-11-12 23:00:00','2016-11-12 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6942,'TK1411-6314',1,2468,0,'2016-08-02 00:00:00','2016-08-02 14:20:00','2017-02-12 22:00:00','2017-02-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6943,'TK1411-6315',1,2468,0,'2016-08-02 00:00:00','2016-08-02 14:20:00','2017-03-14 22:00:00','2017-03-14 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6944,'TK1411-6316',1,2468,0,'2016-08-02 00:00:00','2016-08-02 14:20:00','2017-04-14 23:00:00','2017-04-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6945,'TK1411-6317',1,2468,0,'2016-08-02 00:00:00','2016-08-02 14:20:00','2017-05-01 23:00:00','2017-05-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6946,'TK1411-6318',1,2469,0,'2016-08-03 00:00:00','2016-08-03 07:10:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6947,'TK1411-6319',1,2469,6948,'2016-08-03 00:00:00','2016-08-03 07:10:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6948,'TK1411-6320',1,2469,0,'2016-08-03 00:00:00','2016-08-10 10:02:45','2016-08-03 00:00:00','2016-08-10 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6949,'TK1512-6321',1,2469,0,'2016-08-03 00:00:00','2016-08-03 07:10:17','2016-08-03 00:00:00','2016-08-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6950,'TK1411-6322',1,2469,0,'2016-08-03 00:00:00','2016-08-03 07:10:17','2016-11-13 23:00:00','2016-11-13 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6951,'TK1411-6323',1,2469,0,'2016-08-03 00:00:00','2016-08-03 07:10:17','2017-02-13 22:00:00','2017-02-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6952,'TK1411-6324',1,2469,0,'2016-08-03 00:00:00','2016-08-03 07:10:17','2017-03-15 22:00:00','2017-03-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6953,'TK1411-6325',1,2469,0,'2016-08-03 00:00:00','2016-08-03 07:10:17','2017-04-15 23:00:00','2017-04-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6954,'TK1411-6326',1,2469,0,'2016-08-03 00:00:00','2016-08-03 07:10:17','2017-05-02 23:00:00','2017-05-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6955,'TK1411-6327',1,2470,0,'2016-08-03 00:00:00','2016-08-03 07:25:44',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6956,'TK1411-6328',1,2470,6957,'2016-08-03 00:00:00','2016-08-03 07:25:44',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6957,'TK1411-6329',1,2470,0,'2016-08-03 00:00:00','2016-12-02 09:27:55','2016-08-03 00:00:00','2016-12-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6958,'TK1512-6330',1,2470,0,'2016-08-03 00:00:00','2016-08-03 07:25:44','2016-08-03 00:00:00','2016-08-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6959,'TK1411-6331',1,2470,0,'2016-08-03 00:00:00','2016-08-03 07:25:44','2016-11-13 23:00:00','2016-11-13 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6960,'TK1411-6332',1,2470,0,'2016-08-03 00:00:00','2016-08-03 07:25:44','2017-02-13 22:00:00','2017-02-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6961,'TK1411-6333',1,2470,0,'2016-08-03 00:00:00','2016-08-03 07:25:44','2017-03-15 22:00:00','2017-03-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6962,'TK1411-6334',1,2470,0,'2016-08-03 00:00:00','2016-08-03 07:25:44','2017-04-15 23:00:00','2017-04-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6963,'TK1411-6335',1,2470,0,'2016-08-03 00:00:00','2016-08-03 07:25:44','2017-05-02 23:00:00','2017-05-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6964,'TK1411-6336',1,2471,0,'2016-08-03 00:00:00','2016-08-03 09:27:45',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6965,'TK1411-6337',1,2471,6966,'2016-08-03 00:00:00','2016-08-03 09:27:45',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6966,'TK1411-6338',1,2471,0,'2016-08-03 00:00:00','2016-08-04 10:01:05','2016-08-03 00:00:00','2016-08-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6967,'TK1512-6339',1,2471,0,'2016-08-03 00:00:00','2016-08-03 09:27:45','2016-08-03 00:00:00','2016-08-17 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6968,'TK1411-6340',1,2471,0,'2016-08-03 00:00:00','2016-08-03 09:27:45','2016-11-13 23:00:00','2016-11-13 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6969,'TK1411-6341',1,2471,0,'2016-08-03 00:00:00','2016-08-03 09:27:45','2017-02-13 22:00:00','2017-02-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6970,'TK1411-6342',1,2471,0,'2016-08-03 00:00:00','2016-08-03 09:27:45','2017-03-15 22:00:00','2017-03-15 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6971,'TK1411-6343',1,2471,0,'2016-08-03 00:00:00','2016-08-03 09:27:45','2017-04-15 23:00:00','2017-04-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6972,'TK1411-6344',1,2471,0,'2016-08-03 00:00:00','2016-08-03 09:27:45','2017-05-02 23:00:00','2017-05-02 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6973,'TK1411-6345',1,2472,0,'2016-08-04 00:00:00','2016-08-04 11:40:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6974,'TK1411-6346',1,2472,6975,'2016-08-04 00:00:00','2016-08-04 11:40:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6975,'TK1411-6347',1,2472,0,'2016-08-04 00:00:00','2016-08-11 06:19:48','2016-08-04 00:00:00','2016-08-11 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6976,'TK1512-6348',1,2472,0,'2016-08-04 00:00:00','2016-08-04 11:40:06','2016-08-04 00:00:00','2016-08-18 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6977,'TK1411-6349',1,2472,0,'2016-08-04 00:00:00','2016-08-04 11:40:06','2016-11-14 23:00:00','2016-11-14 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6978,'TK1411-6350',1,2472,0,'2016-08-04 00:00:00','2016-08-04 11:40:06','2017-02-14 22:00:00','2017-02-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6979,'TK1411-6351',1,2472,0,'2016-08-04 00:00:00','2016-08-04 11:40:06','2017-03-16 22:00:00','2017-03-16 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6980,'TK1411-6352',1,2472,0,'2016-08-04 00:00:00','2016-08-04 11:40:06','2017-04-16 23:00:00','2017-04-16 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6981,'TK1411-6353',1,2472,0,'2016-08-04 00:00:00','2016-08-04 11:40:06','2017-05-03 23:00:00','2017-05-03 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6982,'TK1411-6354',1,2473,0,'2016-08-05 00:00:00','2016-08-05 08:22:15',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6983,'TK1411-6355',1,2473,6984,'2016-08-05 00:00:00','2016-08-05 08:22:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6984,'TK1411-6356',1,2473,0,'2016-08-05 00:00:00','2016-08-11 09:50:50','2016-08-05 00:00:00','2016-08-16 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6985,'TK1512-6357',1,2473,0,'2016-08-05 00:00:00','2016-08-05 08:22:15','2016-08-05 00:00:00','2016-08-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6986,'TK1411-6358',1,2473,0,'2016-08-05 00:00:00','2016-08-05 08:22:15','2016-11-15 23:00:00','2016-11-15 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6987,'TK1411-6359',1,2473,0,'2016-08-05 00:00:00','2016-08-05 08:22:15','2017-02-15 22:00:00','2017-02-15 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6988,'TK1411-6360',1,2473,0,'2016-08-05 00:00:00','2016-08-05 08:22:15','2017-03-17 22:00:00','2017-03-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6989,'TK1411-6361',1,2473,0,'2016-08-05 00:00:00','2016-08-05 08:22:15','2017-04-17 23:00:00','2017-04-17 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6990,'TK1411-6362',1,2473,0,'2016-08-05 00:00:00','2016-08-05 08:22:15','2017-05-04 23:00:00','2017-05-04 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6991,'TK1411-6363',1,2474,0,'2016-08-05 00:00:00','2016-08-05 08:23:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6992,'TK1411-6364',1,2474,6993,'2016-08-05 00:00:00','2016-08-05 08:23:59',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6993,'TK1411-6365',1,2474,0,'2016-08-05 00:00:00','2016-08-16 14:07:43','2016-08-05 00:00:00','2016-08-16 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6994,'TK1512-6366',1,2474,0,'2016-08-05 00:00:00','2016-08-05 08:23:59','2016-08-05 00:00:00','2016-08-19 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6995,'TK1411-6367',1,2474,0,'2016-08-05 00:00:00','2016-08-05 08:23:59','2016-11-15 23:00:00','2016-11-15 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6996,'TK1411-6368',1,2474,0,'2016-08-05 00:00:00','2016-08-05 08:23:59','2017-02-15 22:00:00','2017-02-15 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6997,'TK1411-6369',1,2474,0,'2016-08-05 00:00:00','2016-08-05 08:23:59','2017-03-17 22:00:00','2017-03-17 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6998,'TK1411-6370',1,2474,0,'2016-08-05 00:00:00','2016-08-05 08:23:59','2017-04-17 23:00:00','2017-04-17 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(6999,'TK1411-6371',1,2474,0,'2016-08-05 00:00:00','2016-08-05 08:23:59','2017-05-04 23:00:00','2017-05-04 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7000,'TK1411-6372',1,2475,0,'2016-08-08 00:00:00','2016-08-08 11:54:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7001,'TK1411-6373',1,2475,7002,'2016-08-08 00:00:00','2016-08-08 11:54:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7002,'TK1411-6374',1,2475,0,'2016-08-08 00:00:00','2016-08-17 07:21:59','2016-08-08 00:00:00','2016-08-22 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7003,'TK1512-6375',1,2475,0,'2016-08-08 00:00:00','2016-08-08 11:54:38','2016-08-08 00:00:00','2016-08-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7004,'TK1411-6376',1,2475,0,'2016-08-08 00:00:00','2016-08-08 11:54:38','2016-11-18 23:00:00','2016-11-18 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7005,'TK1411-6377',1,2475,0,'2016-08-08 00:00:00','2016-08-08 11:54:38','2017-02-18 22:00:00','2017-02-18 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7006,'TK1411-6378',1,2475,0,'2016-08-08 00:00:00','2016-08-08 11:54:38','2017-03-20 22:00:00','2017-03-20 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7007,'TK1411-6379',1,2475,0,'2016-08-08 00:00:00','2016-08-08 11:54:38','2017-04-20 23:00:00','2017-04-20 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7008,'TK1411-6380',1,2475,0,'2016-08-08 00:00:00','2016-08-08 11:54:38','2017-05-07 23:00:00','2017-05-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7009,'TK1411-6381',1,2476,0,'2016-08-10 00:00:00','2016-08-10 13:35:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7010,'TK1411-6382',1,2476,7011,'2016-08-10 00:00:00','2016-08-10 13:35:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7011,'TK1411-6383',1,2476,0,'2016-08-10 00:00:00','2016-08-19 08:40:07','2016-08-10 00:00:00','2016-08-24 00:00:00',NULL,'Étude RT2012','',14400,10800,100,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7012,'TK1512-6384',1,2476,0,'2016-08-10 00:00:00','2016-08-10 13:35:24','2016-08-10 00:00:00','2016-08-24 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7013,'TK1411-6385',1,2476,0,'2016-08-10 00:00:00','2016-08-10 13:35:24','2016-11-20 23:00:00','2016-11-20 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7014,'TK1411-6386',1,2476,0,'2016-08-10 00:00:00','2016-08-10 13:35:24','2017-02-20 22:00:00','2017-02-20 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7015,'TK1411-6387',1,2476,0,'2016-08-10 00:00:00','2016-08-10 13:35:24','2017-03-22 22:00:00','2017-03-22 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7016,'TK1411-6388',1,2476,0,'2016-08-10 00:00:00','2016-08-10 13:35:24','2017-04-22 23:00:00','2017-04-22 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7017,'TK1411-6389',1,2476,0,'2016-08-10 00:00:00','2016-08-10 13:35:24','2017-05-09 23:00:00','2017-05-09 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7018,'TK1411-6390',1,2477,0,'2016-08-11 00:00:00','2016-08-11 08:29:15',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7019,'TK1411-6391',1,2477,7020,'2016-08-11 00:00:00','2016-08-11 08:29:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7020,'TK1411-6392',1,2477,0,'2016-08-11 00:00:00','2016-08-11 13:06:16','2016-08-11 00:00:00','2016-08-25 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7021,'TK1512-6393',1,2477,0,'2016-08-11 00:00:00','2016-08-11 08:29:15','2016-08-11 00:00:00','2016-08-25 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7022,'TK1411-6394',1,2477,0,'2016-08-11 00:00:00','2016-08-11 08:29:15','2016-11-21 23:00:00','2016-11-21 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7023,'TK1411-6395',1,2477,0,'2016-08-11 00:00:00','2016-08-11 08:29:15','2017-02-21 22:00:00','2017-02-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7024,'TK1411-6396',1,2477,0,'2016-08-11 00:00:00','2016-08-11 08:29:15','2017-03-23 22:00:00','2017-03-23 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7025,'TK1411-6397',1,2477,0,'2016-08-11 00:00:00','2016-08-11 08:29:15','2017-04-23 23:00:00','2017-04-23 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7026,'TK1411-6398',1,2477,0,'2016-08-11 00:00:00','2016-08-11 08:29:15','2017-05-10 23:00:00','2017-05-10 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7027,'TK1411-6399',1,2478,0,'2016-08-12 00:00:00','2016-08-12 06:42:07',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7028,'TK1411-6400',1,2478,7029,'2016-08-12 00:00:00','2016-08-12 06:42:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7029,'TK1411-6401',1,2478,0,'2016-08-12 00:00:00','2016-08-12 06:42:07','2016-08-12 00:00:00','2016-08-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7030,'TK1512-6402',1,2478,0,'2016-08-12 00:00:00','2016-08-12 06:42:07','2016-08-12 00:00:00','2016-08-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7031,'TK1411-6403',1,2478,0,'2016-08-12 00:00:00','2016-08-12 06:42:07','2016-11-22 23:00:00','2016-11-22 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7032,'TK1411-6404',1,2478,0,'2016-08-12 00:00:00','2016-08-12 06:42:07','2017-02-22 22:00:00','2017-02-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7033,'TK1411-6405',1,2478,0,'2016-08-12 00:00:00','2016-08-12 06:42:07','2017-03-24 22:00:00','2017-03-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7034,'TK1411-6406',1,2478,0,'2016-08-12 00:00:00','2016-08-12 06:42:07','2017-04-24 23:00:00','2017-04-24 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7035,'TK1411-6407',1,2478,0,'2016-08-12 00:00:00','2016-08-12 06:42:07','2017-05-11 23:00:00','2017-05-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7036,'TK1411-6408',1,2479,0,'2016-08-12 00:00:00','2016-08-12 07:31:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7037,'TK1411-6409',1,2479,7038,'2016-08-12 00:00:00','2016-08-12 07:31:48',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7038,'TK1411-6410',1,2479,0,'2016-08-12 00:00:00','2016-08-17 10:16:23','2016-08-12 00:00:00','2016-08-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7039,'TK1512-6411',1,2479,0,'2016-08-12 00:00:00','2016-08-12 07:31:48','2016-08-12 00:00:00','2016-08-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7040,'TK1411-6412',1,2479,0,'2016-08-12 00:00:00','2016-08-12 07:31:48','2016-11-22 23:00:00','2016-11-22 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7041,'TK1411-6413',1,2479,0,'2016-08-12 00:00:00','2016-08-12 07:31:48','2017-02-22 22:00:00','2017-02-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7042,'TK1411-6414',1,2479,0,'2016-08-12 00:00:00','2016-08-12 07:31:48','2017-03-24 22:00:00','2017-03-24 22:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7043,'TK1411-6415',1,2479,0,'2016-08-12 00:00:00','2016-08-12 07:31:48','2017-04-24 23:00:00','2017-04-24 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7044,'TK1411-6416',1,2479,0,'2016-08-12 00:00:00','2016-08-12 07:31:48','2017-05-11 23:00:00','2017-05-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7045,'TK1411-6417',1,2480,0,'2016-08-18 00:00:00','2016-08-18 09:03:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7046,'TK1411-6418',1,2480,7047,'2016-08-18 00:00:00','2016-08-18 09:03:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7047,'TK1411-6419',1,2480,0,'2016-08-18 00:00:00','2016-08-22 12:56:47','2016-08-18 00:00:00','2016-09-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7048,'TK1512-6420',1,2480,0,'2016-08-18 00:00:00','2016-08-18 09:03:27','2016-08-18 00:00:00','2016-09-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7049,'TK1411-6421',1,2480,0,'2016-08-18 00:00:00','2016-08-18 09:03:27','2016-11-28 23:00:00','2016-11-28 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7050,'TK1411-6422',1,2480,0,'2016-08-18 00:00:00','2016-08-18 09:03:27','2017-02-28 22:00:00','2017-02-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7051,'TK1411-6423',1,2480,0,'2016-08-18 00:00:00','2016-08-18 09:03:27','2017-03-30 23:00:00','2017-03-30 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7052,'TK1411-6424',1,2480,0,'2016-08-18 00:00:00','2016-08-18 09:03:27','2017-04-30 23:00:00','2017-04-30 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7053,'TK1411-6425',1,2480,0,'2016-08-18 00:00:00','2016-08-18 09:03:27','2017-05-17 23:00:00','2017-05-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7054,'TK1411-6426',1,2481,0,'2016-08-18 00:00:00','2016-08-18 12:45:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7055,'TK1411-6427',1,2481,7056,'2016-08-18 00:00:00','2016-08-18 12:45:14',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7056,'TK1411-6428',1,2481,0,'2016-08-18 00:00:00','2016-08-18 12:45:14','2016-08-18 00:00:00','2016-09-01 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',0,10800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7057,'TK1512-6429',1,2481,0,'2016-08-18 00:00:00','2016-08-18 12:45:14','2016-08-18 00:00:00','2016-09-01 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7058,'TK1411-6430',1,2481,0,'2016-08-18 00:00:00','2016-08-18 12:45:14','2016-11-28 23:00:00','2016-11-28 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7059,'TK1411-6431',1,2481,0,'2016-08-18 00:00:00','2016-08-18 12:45:14','2017-02-28 22:00:00','2017-02-28 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7060,'TK1411-6432',1,2481,0,'2016-08-18 00:00:00','2016-08-18 12:45:14','2017-03-30 23:00:00','2017-03-30 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7061,'TK1411-6433',1,2481,0,'2016-08-18 00:00:00','2016-08-18 12:45:14','2017-04-30 23:00:00','2017-04-30 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7062,'TK1411-6434',1,2481,0,'2016-08-18 00:00:00','2016-08-18 12:45:14','2017-05-17 23:00:00','2017-05-17 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,7,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7063,'TK1411-6435',1,2482,0,'2016-08-23 00:00:00','2016-08-23 14:19:30',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7064,'TK1411-6436',1,2482,7065,'2016-08-23 00:00:00','2016-08-23 14:19:31',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7065,'TK1411-6437',1,2482,0,'2016-08-23 00:00:00','2016-08-24 13:04:09','2016-08-23 00:00:00','2016-08-24 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7066,'TK1512-6438',1,2482,0,'2016-08-23 00:00:00','2016-08-23 14:19:30','2016-08-23 00:00:00','2016-09-06 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7067,'TK1411-6439',1,2482,0,'2016-08-23 00:00:00','2016-08-23 14:19:30','2016-12-03 23:00:00','2016-12-03 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7068,'TK1411-6440',1,2482,0,'2016-08-23 00:00:00','2016-08-23 14:19:30','2017-03-05 22:00:00','2017-03-05 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7069,'TK1411-6441',1,2482,0,'2016-08-23 00:00:00','2016-08-23 14:19:31','2017-04-04 23:00:00','2017-04-04 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7070,'TK1411-6442',1,2482,0,'2016-08-23 00:00:00','2016-08-23 14:19:31','2017-05-05 23:00:00','2017-05-05 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7071,'TK1411-6443',1,2482,0,'2016-08-23 00:00:00','2016-08-23 14:19:31','2017-05-22 23:00:00','2017-05-22 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7072,'TK1411-6444',1,2483,0,'2016-08-24 00:00:00','2016-08-24 06:48:26',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7073,'TK1411-6445',1,2483,7074,'2016-08-24 00:00:00','2016-08-24 06:48:26',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7074,'TK1411-6446',1,2483,0,'2016-08-24 00:00:00','2016-08-25 14:41:55','2016-08-24 00:00:00','2016-08-25 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7075,'TK1512-6447',1,2483,0,'2016-08-24 00:00:00','2016-08-24 06:48:26','2016-08-24 00:00:00','2016-09-07 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7076,'TK1411-6448',1,2483,0,'2016-08-24 00:00:00','2016-08-24 06:48:26','2016-12-04 23:00:00','2016-12-04 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7077,'TK1411-6449',1,2483,0,'2016-08-24 00:00:00','2016-08-24 06:48:26','2017-03-06 22:00:00','2017-03-06 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7078,'TK1411-6450',1,2483,0,'2016-08-24 00:00:00','2016-08-24 06:48:26','2017-04-05 23:00:00','2017-04-05 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7079,'TK1411-6451',1,2483,0,'2016-08-24 00:00:00','2016-08-24 06:48:26','2017-05-06 23:00:00','2017-05-06 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7080,'TK1411-6452',1,2483,0,'2016-08-24 00:00:00','2016-08-24 06:48:26','2017-05-23 23:00:00','2017-05-23 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7081,'TK1411-6453',1,2484,0,'2016-08-25 00:00:00','2016-08-25 06:55:07',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7082,'TK1411-6454',1,2484,7083,'2016-08-25 00:00:00','2016-08-25 06:55:07',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7083,'TK1411-6455',1,2484,0,'2016-08-25 00:00:00','2016-08-26 12:27:51','2016-08-25 00:00:00','2016-08-26 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7084,'TK1512-6456',1,2484,0,'2016-08-25 00:00:00','2016-08-25 06:55:07','2016-08-25 00:00:00','2016-09-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7085,'TK1411-6457',1,2484,0,'2016-08-25 00:00:00','2016-08-25 06:55:07','2016-12-05 23:00:00','2016-12-05 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7086,'TK1411-6458',1,2484,0,'2016-08-25 00:00:00','2016-08-25 06:55:07','2017-03-07 22:00:00','2017-03-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7087,'TK1411-6459',1,2484,0,'2016-08-25 00:00:00','2016-08-25 06:55:07','2017-04-06 23:00:00','2017-04-06 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7088,'TK1411-6460',1,2484,0,'2016-08-25 00:00:00','2016-08-25 06:55:07','2017-05-07 23:00:00','2017-05-07 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7089,'TK1411-6461',1,2484,0,'2016-08-25 00:00:00','2016-08-25 06:55:07','2017-05-24 23:00:00','2017-05-24 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7090,'TK1411-6462',1,2485,0,'2016-08-25 00:00:00','2016-08-25 09:33:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,6,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7091,'TK1411-6463',1,2485,7092,'2016-08-25 00:00:00','2016-08-25 09:33:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,6,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7092,'TK1411-6464',1,2485,0,'2016-08-25 00:00:00','2016-08-30 07:29:59','2016-08-25 00:00:00','2016-08-28 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,6,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7093,'TK1512-6465',1,2485,0,'2016-08-25 00:00:00','2016-08-25 09:33:10','2016-08-25 00:00:00','2016-09-08 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,6,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7094,'TK1411-6466',1,2485,0,'2016-08-25 00:00:00','2016-08-25 09:33:10','2016-12-05 23:00:00','2016-12-05 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,6,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7095,'TK1411-6467',1,2485,0,'2016-08-25 00:00:00','2016-08-25 09:33:10','2017-03-07 22:00:00','2017-03-07 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,6,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7096,'TK1411-6468',1,2485,0,'2016-08-25 00:00:00','2016-08-25 09:33:10','2017-04-06 23:00:00','2017-04-06 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,6,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7097,'TK1411-6469',1,2485,0,'2016-08-25 00:00:00','2016-08-25 09:33:10','2017-05-07 23:00:00','2017-05-07 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,6,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7098,'TK1411-6470',1,2485,0,'2016-08-25 00:00:00','2016-08-25 09:33:10','2017-05-24 23:00:00','2017-05-24 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,6,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7099,'TK1411-6471',1,2486,0,'2016-08-29 00:00:00','2016-08-29 12:27:38',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7100,'TK1411-6472',1,2486,7101,'2016-08-29 00:00:00','2016-08-29 12:27:38',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7101,'TK1411-6473',1,2486,0,'2016-08-29 00:00:00','2016-08-30 12:57:35','2016-08-29 00:00:00','2016-08-30 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7102,'TK1512-6474',1,2486,0,'2016-08-29 00:00:00','2016-08-29 12:27:38','2016-08-29 00:00:00','2016-09-12 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7103,'TK1411-6475',1,2486,0,'2016-08-29 00:00:00','2016-08-29 12:27:38','2016-12-09 23:00:00','2016-12-09 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7104,'TK1411-6476',1,2486,0,'2016-08-29 00:00:00','2016-08-29 12:27:38','2017-03-11 22:00:00','2017-03-11 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7105,'TK1411-6477',1,2486,0,'2016-08-29 00:00:00','2016-08-29 12:27:38','2017-04-10 23:00:00','2017-04-10 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7106,'TK1411-6478',1,2486,0,'2016-08-29 00:00:00','2016-08-29 12:27:38','2017-05-11 23:00:00','2017-05-11 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7107,'TK1411-6479',1,2486,0,'2016-08-29 00:00:00','2016-08-29 12:27:38','2017-05-28 23:00:00','2017-05-28 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7108,'TK1411-6480',1,2487,0,'2016-08-30 00:00:00','2016-08-30 08:02:22',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7109,'TK1411-6481',1,2487,7110,'2016-08-30 00:00:00','2016-08-30 08:02:22',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7110,'TK1411-6482',1,2487,0,'2016-08-30 00:00:00','2016-08-31 07:16:17','2016-08-30 00:00:00','2016-09-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7111,'TK1512-6483',1,2487,0,'2016-08-30 00:00:00','2016-08-30 08:02:22','2016-08-30 00:00:00','2016-09-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7112,'TK1411-6484',1,2487,0,'2016-08-30 00:00:00','2016-08-30 08:02:22','2016-12-10 23:00:00','2016-12-10 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7113,'TK1411-6485',1,2487,0,'2016-08-30 00:00:00','2016-08-30 08:02:22','2017-03-12 22:00:00','2017-03-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7114,'TK1411-6486',1,2487,0,'2016-08-30 00:00:00','2016-08-30 08:02:22','2017-04-11 23:00:00','2017-04-11 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7115,'TK1411-6487',1,2487,0,'2016-08-30 00:00:00','2016-08-30 08:02:22','2017-05-12 23:00:00','2017-05-12 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7116,'TK1411-6488',1,2487,0,'2016-08-30 00:00:00','2016-08-30 08:02:22','2017-05-29 23:00:00','2017-05-29 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7117,'TK1411-6489',1,2488,0,'2016-08-30 00:00:00','2016-08-30 11:57:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7118,'TK1411-6490',1,2488,7119,'2016-08-30 00:00:00','2016-08-30 11:57:29',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7119,'TK1411-6491',1,2488,0,'2016-08-30 00:00:00','2016-08-31 13:39:41','2016-08-30 00:00:00','2016-08-31 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7120,'TK1512-6492',1,2488,0,'2016-08-30 00:00:00','2016-08-30 11:57:29','2016-08-30 00:00:00','2016-09-13 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7121,'TK1411-6493',1,2488,0,'2016-08-30 00:00:00','2016-08-30 11:57:29','2016-12-10 23:00:00','2016-12-10 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7122,'TK1411-6494',1,2488,0,'2016-08-30 00:00:00','2016-08-30 11:57:29','2017-03-12 22:00:00','2017-03-12 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7123,'TK1411-6495',1,2488,0,'2016-08-30 00:00:00','2016-08-30 11:57:29','2017-04-11 23:00:00','2017-04-11 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7124,'TK1411-6496',1,2488,0,'2016-08-30 00:00:00','2016-08-30 11:57:29','2017-05-12 23:00:00','2017-05-12 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7125,'TK1411-6497',1,2488,0,'2016-08-30 00:00:00','2016-08-30 11:57:29','2017-05-29 23:00:00','2017-05-29 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7126,'TK1411-6498',1,2489,0,'2016-08-31 00:00:00','2016-08-31 08:05:11',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7127,'TK1411-6499',1,2489,7128,'2016-08-31 00:00:00','2016-08-31 08:05:11',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7128,'TK1411-6500',1,2489,0,'2016-08-31 00:00:00','2016-09-02 08:33:56','2016-08-31 00:00:00','2016-09-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7129,'TK1512-6501',1,2489,0,'2016-08-31 00:00:00','2016-08-31 08:05:11','2016-08-31 00:00:00','2016-09-14 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7130,'TK1411-6502',1,2489,0,'2016-08-31 00:00:00','2016-08-31 08:05:11','2016-12-11 23:00:00','2016-12-11 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7131,'TK1411-6503',1,2489,0,'2016-08-31 00:00:00','2016-08-31 08:05:11','2017-03-13 22:00:00','2017-03-13 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7132,'TK1411-6504',1,2489,0,'2016-08-31 00:00:00','2016-08-31 08:05:11','2017-04-12 23:00:00','2017-04-12 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7133,'TK1411-6505',1,2489,0,'2016-08-31 00:00:00','2016-08-31 08:05:11','2017-05-13 23:00:00','2017-05-13 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7134,'TK1411-6506',1,2489,0,'2016-08-31 00:00:00','2016-08-31 08:05:11','2017-05-30 23:00:00','2017-05-30 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,4,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7135,'TK1411-6507',1,2490,0,'2016-09-01 00:00:00','2016-09-01 13:05:29',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7136,'TK1411-6508',1,2490,7137,'2016-09-01 00:00:00','2016-09-01 13:05:30',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7137,'TK1411-6509',1,2490,0,'2016-09-01 00:00:00','2016-09-05 14:12:09','2016-09-01 00:00:00','2016-09-05 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7138,'TK1512-6510',1,2490,0,'2016-09-01 00:00:00','2016-09-01 13:05:29','2016-09-01 00:00:00','2016-09-15 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7139,'TK1411-6511',1,2490,0,'2016-09-01 00:00:00','2016-09-01 13:05:29','2016-12-12 23:00:00','2016-12-12 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7140,'TK1411-6512',1,2490,0,'2016-09-01 00:00:00','2016-09-01 13:05:30','2017-03-14 22:00:00','2017-03-14 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7141,'TK1411-6513',1,2490,0,'2016-09-01 00:00:00','2016-09-01 13:05:30','2017-04-13 23:00:00','2017-04-13 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7142,'TK1411-6514',1,2490,0,'2016-09-01 00:00:00','2016-09-01 13:05:30','2017-05-14 23:00:00','2017-05-14 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7143,'TK1411-6515',1,2490,0,'2016-09-01 00:00:00','2016-09-01 13:05:30','2017-05-31 23:00:00','2017-05-31 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7144,'TK1411-6516',1,2491,0,'2016-09-02 00:00:00','2016-09-02 08:18:10',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7145,'TK1411-6517',1,2491,7146,'2016-09-02 00:00:00','2016-09-02 08:18:10',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7146,'TK1411-6518',1,2491,0,'2016-09-02 00:00:00','2016-09-08 08:19:51','2016-09-02 00:00:00','2016-09-06 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7147,'TK1512-6519',1,2491,0,'2016-09-02 00:00:00','2016-09-02 08:18:10','2016-09-02 00:00:00','2016-09-16 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7148,'TK1411-6520',1,2491,0,'2016-09-02 00:00:00','2016-09-02 08:18:10','2016-12-13 23:00:00','2016-12-13 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7149,'TK1411-6521',1,2491,0,'2016-09-02 00:00:00','2016-09-02 08:18:10','2017-03-15 22:00:00','2017-03-15 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7150,'TK1411-6522',1,2491,0,'2016-09-02 00:00:00','2016-09-02 08:18:10','2017-04-14 23:00:00','2017-04-14 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7151,'TK1411-6523',1,2491,0,'2016-09-02 00:00:00','2016-09-02 08:18:10','2017-05-15 23:00:00','2017-05-15 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7152,'TK1411-6524',1,2491,0,'2016-09-02 00:00:00','2016-09-02 08:18:10','2017-06-01 23:00:00','2017-06-01 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7153,'TK1411-6525',1,2492,0,'2016-09-06 00:00:00','2016-09-06 06:55:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7154,'TK1411-6526',1,2492,7155,'2016-09-06 00:00:00','2016-09-06 06:55:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7155,'TK1411-6527',1,2492,0,'2016-09-06 00:00:00','2016-09-07 10:01:35','2016-09-06 00:00:00','2016-09-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7156,'TK1512-6528',1,2492,0,'2016-09-06 00:00:00','2016-09-06 06:55:49','2016-09-06 00:00:00','2016-09-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7157,'TK1411-6529',1,2492,0,'2016-09-06 00:00:00','2016-09-06 06:55:49','2016-12-17 23:00:00','2016-12-17 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7158,'TK1411-6530',1,2492,0,'2016-09-06 00:00:00','2016-09-06 06:55:49','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7159,'TK1411-6531',1,2492,0,'2016-09-06 00:00:00','2016-09-06 06:55:49','2017-04-18 23:00:00','2017-04-18 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7160,'TK1411-6532',1,2492,0,'2016-09-06 00:00:00','2016-09-06 06:55:49','2017-05-19 23:00:00','2017-05-19 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7161,'TK1411-6533',1,2492,0,'2016-09-06 00:00:00','2016-09-06 06:55:49','2017-06-05 23:00:00','2017-06-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7162,'TK1411-6534',1,2493,0,'2016-09-06 00:00:00','2016-09-06 07:21:25',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7163,'TK1411-6535',1,2493,7164,'2016-09-06 00:00:00','2016-09-06 07:21:25',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7164,'TK1411-6536',1,2493,0,'2016-09-06 00:00:00','2016-09-07 09:21:07','2016-09-06 00:00:00','2016-09-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7165,'TK1512-6537',1,2493,0,'2016-09-06 00:00:00','2016-09-06 07:21:25','2016-09-06 00:00:00','2016-09-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7166,'TK1411-6538',1,2493,0,'2016-09-06 00:00:00','2016-09-06 07:21:25','2016-12-17 23:00:00','2016-12-17 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7167,'TK1411-6539',1,2493,0,'2016-09-06 00:00:00','2016-09-06 07:21:25','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7168,'TK1411-6540',1,2493,0,'2016-09-06 00:00:00','2016-09-06 07:21:25','2017-04-18 23:00:00','2017-04-18 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7169,'TK1411-6541',1,2493,0,'2016-09-06 00:00:00','2016-09-06 07:21:25','2017-05-19 23:00:00','2017-05-19 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7170,'TK1411-6542',1,2493,0,'2016-09-06 00:00:00','2016-09-06 07:21:25','2017-06-05 23:00:00','2017-06-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7171,'TK1411-6543',1,2494,0,'2016-09-06 00:00:00','2016-09-06 12:19:49',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7172,'TK1411-6544',1,2494,7173,'2016-09-06 00:00:00','2016-09-06 12:19:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7173,'TK1411-6545',1,2494,0,'2016-09-06 00:00:00','2016-09-08 10:01:19','2016-09-06 00:00:00','2016-09-07 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7174,'TK1512-6546',1,2494,0,'2016-09-06 00:00:00','2016-09-06 12:19:49','2016-09-06 00:00:00','2016-09-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7175,'TK1411-6547',1,2494,0,'2016-09-06 00:00:00','2016-09-06 12:19:49','2016-12-17 23:00:00','2016-12-17 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7176,'TK1411-6548',1,2494,0,'2016-09-06 00:00:00','2016-09-06 12:19:49','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7177,'TK1411-6549',1,2494,0,'2016-09-06 00:00:00','2016-09-06 12:19:49','2017-04-18 23:00:00','2017-04-18 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7178,'TK1411-6550',1,2494,0,'2016-09-06 00:00:00','2016-09-06 12:19:49','2017-05-19 23:00:00','2017-05-19 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7179,'TK1411-6551',1,2494,0,'2016-09-06 00:00:00','2016-09-06 12:19:49','2017-06-05 23:00:00','2017-06-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7180,'TK1411-6552',1,2495,0,'2016-09-06 00:00:00','2016-09-06 14:00:15',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7181,'TK1411-6553',1,2495,7182,'2016-09-06 00:00:00','2016-09-06 14:00:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7182,'TK1411-6554',1,2495,0,'2016-09-06 00:00:00','2016-09-08 13:33:12','2016-09-06 00:00:00','2016-09-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7183,'TK1512-6555',1,2495,0,'2016-09-06 00:00:00','2016-09-06 14:00:15','2016-09-06 00:00:00','2016-09-20 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7184,'TK1411-6556',1,2495,0,'2016-09-06 00:00:00','2016-09-06 14:00:15','2016-12-17 23:00:00','2016-12-17 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7185,'TK1411-6557',1,2495,0,'2016-09-06 00:00:00','2016-09-06 14:00:15','2017-03-19 22:00:00','2017-03-19 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7186,'TK1411-6558',1,2495,0,'2016-09-06 00:00:00','2016-09-06 14:00:15','2017-04-18 23:00:00','2017-04-18 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7187,'TK1411-6559',1,2495,0,'2016-09-06 00:00:00','2016-09-06 14:00:15','2017-05-19 23:00:00','2017-05-19 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7188,'TK1411-6560',1,2495,0,'2016-09-06 00:00:00','2016-09-06 14:00:15','2017-06-05 23:00:00','2017-06-05 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7189,'TK1411-6561',1,2496,0,'2016-09-08 00:00:00','2016-09-08 08:23:58',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7190,'TK1411-6562',1,2496,7191,'2016-09-08 00:00:00','2016-09-08 08:23:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7191,'TK1411-6563',1,2496,0,'2016-09-08 00:00:00','2016-09-13 13:26:31','2016-09-08 00:00:00','2016-09-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7192,'TK1512-6564',1,2496,0,'2016-09-08 00:00:00','2016-09-08 08:23:58','2016-09-08 00:00:00','2016-09-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7193,'TK1411-6565',1,2496,0,'2016-09-08 00:00:00','2016-09-08 08:23:58','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7194,'TK1411-6566',1,2496,0,'2016-09-08 00:00:00','2016-09-08 08:23:58','2017-03-21 22:00:00','2017-03-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7195,'TK1411-6567',1,2496,0,'2016-09-08 00:00:00','2016-09-08 08:23:58','2017-04-20 23:00:00','2017-04-20 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7196,'TK1411-6568',1,2496,0,'2016-09-08 00:00:00','2016-09-08 08:23:58','2017-05-21 23:00:00','2017-05-21 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7197,'TK1411-6569',1,2496,0,'2016-09-08 00:00:00','2016-09-08 08:23:58','2017-06-07 23:00:00','2017-06-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7198,'TK1411-6570',1,2497,0,'2016-09-08 00:00:00','2016-09-08 08:24:59',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7199,'TK1411-6571',1,2497,7200,'2016-09-08 00:00:00','2016-09-08 08:25:00',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7200,'TK1411-6572',1,2497,0,'2016-09-08 00:00:00','2016-09-14 13:33:12','2016-09-08 00:00:00','2016-09-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7201,'TK1512-6573',1,2497,0,'2016-09-08 00:00:00','2016-09-08 08:24:59','2016-09-08 00:00:00','2016-09-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7202,'TK1411-6574',1,2497,0,'2016-09-08 00:00:00','2016-09-08 08:24:59','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7203,'TK1411-6575',1,2497,0,'2016-09-08 00:00:00','2016-09-08 08:24:59','2017-03-21 22:00:00','2017-03-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7204,'TK1411-6576',1,2497,0,'2016-09-08 00:00:00','2016-09-08 08:24:59','2017-04-20 23:00:00','2017-04-20 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7205,'TK1411-6577',1,2497,0,'2016-09-08 00:00:00','2016-09-08 08:24:59','2017-05-21 23:00:00','2017-05-21 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7206,'TK1411-6578',1,2497,0,'2016-09-08 00:00:00','2016-09-08 08:25:00','2017-06-07 23:00:00','2017-06-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7207,'TK1411-6579',1,2498,0,'2016-09-08 00:00:00','2016-09-08 09:06:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7208,'TK1411-6580',1,2498,7209,'2016-09-08 00:00:00','2016-09-08 09:06:17',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7209,'TK1411-6581',1,2498,0,'2016-09-08 00:00:00','2016-09-12 14:30:30','2016-09-08 00:00:00','2016-09-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7210,'TK1512-6582',1,2498,0,'2016-09-08 00:00:00','2016-09-08 09:06:17','2016-09-08 00:00:00','2016-09-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7211,'TK1411-6583',1,2498,0,'2016-09-08 00:00:00','2016-09-08 09:06:17','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7212,'TK1411-6584',1,2498,0,'2016-09-08 00:00:00','2016-09-08 09:06:17','2017-03-21 22:00:00','2017-03-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7213,'TK1411-6585',1,2498,0,'2016-09-08 00:00:00','2016-09-08 09:06:17','2017-04-20 23:00:00','2017-04-20 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7214,'TK1411-6586',1,2498,0,'2016-09-08 00:00:00','2016-09-08 09:06:17','2017-05-21 23:00:00','2017-05-21 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7215,'TK1411-6587',1,2498,0,'2016-09-08 00:00:00','2016-09-08 09:06:17','2017-06-07 23:00:00','2017-06-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7216,'TK1411-6588',1,2499,0,'2016-09-08 00:00:00','2016-09-08 09:45:48',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7217,'TK1411-6589',1,2499,7218,'2016-09-08 00:00:00','2016-09-08 09:45:49',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7218,'TK1411-6590',1,2499,0,'2016-09-08 00:00:00','2016-09-09 07:03:55','2016-09-08 00:00:00','2016-09-08 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',14400,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7219,'TK1512-6591',1,2499,0,'2016-09-08 00:00:00','2016-09-08 09:45:49','2016-09-08 00:00:00','2016-09-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7220,'TK1411-6592',1,2499,0,'2016-09-08 00:00:00','2016-09-08 09:45:49','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7221,'TK1411-6593',1,2499,0,'2016-09-08 00:00:00','2016-09-08 09:45:49','2017-03-21 22:00:00','2017-03-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7222,'TK1411-6594',1,2499,0,'2016-09-08 00:00:00','2016-09-08 09:45:49','2017-04-20 23:00:00','2017-04-20 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7223,'TK1411-6595',1,2499,0,'2016-09-08 00:00:00','2016-09-08 09:45:49','2017-05-21 23:00:00','2017-05-21 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7224,'TK1411-6596',1,2499,0,'2016-09-08 00:00:00','2016-09-08 09:45:49','2017-06-07 23:00:00','2017-06-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7225,'TK1411-6597',1,2500,0,'2016-09-08 00:00:00','2016-09-08 10:06:04',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7226,'TK1411-6598',1,2500,7227,'2016-09-08 00:00:00','2016-09-08 10:06:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7227,'TK1411-6599',1,2500,0,'2016-09-08 00:00:00','2016-09-12 14:09:35','2016-09-08 00:00:00','2016-09-12 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7228,'TK1512-6600',1,2500,0,'2016-09-08 00:00:00','2016-09-08 10:06:04','2016-09-08 00:00:00','2016-09-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7229,'TK1411-6601',1,2500,0,'2016-09-08 00:00:00','2016-09-08 10:06:04','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7230,'TK1411-6602',1,2500,0,'2016-09-08 00:00:00','2016-09-08 10:06:04','2017-03-21 22:00:00','2017-03-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7231,'TK1411-6603',1,2500,0,'2016-09-08 00:00:00','2016-09-08 10:06:04','2017-04-20 23:00:00','2017-04-20 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7232,'TK1411-6604',1,2500,0,'2016-09-08 00:00:00','2016-09-08 10:06:04','2017-05-21 23:00:00','2017-05-21 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7233,'TK1411-6605',1,2500,0,'2016-09-08 00:00:00','2016-09-08 10:06:05','2017-06-07 23:00:00','2017-06-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7234,'TK1411-6606',1,2501,0,'2016-09-08 00:00:00','2016-09-08 10:15:27',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7235,'TK1411-6607',1,2501,7236,'2016-09-08 00:00:00','2016-09-08 10:15:27',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7236,'TK1411-6608',1,2501,0,'2016-09-08 00:00:00','2016-10-06 10:23:47','2016-09-08 00:00:00','2016-09-13 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7237,'TK1512-6609',1,2501,0,'2016-09-08 00:00:00','2016-09-08 10:15:27','2016-09-08 00:00:00','2016-09-22 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7238,'TK1411-6610',1,2501,0,'2016-09-08 00:00:00','2016-09-08 10:15:27','2016-12-19 23:00:00','2016-12-19 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7239,'TK1411-6611',1,2501,0,'2016-09-08 00:00:00','2016-09-08 10:15:27','2017-03-21 22:00:00','2017-03-21 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7240,'TK1411-6612',1,2501,0,'2016-09-08 00:00:00','2016-09-08 10:15:27','2017-04-20 23:00:00','2017-04-20 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7241,'TK1411-6613',1,2501,0,'2016-09-08 00:00:00','2016-09-08 10:15:27','2017-05-21 23:00:00','2017-05-21 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7242,'TK1411-6614',1,2501,0,'2016-09-08 00:00:00','2016-09-08 10:15:27','2017-06-07 23:00:00','2017-06-07 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7243,'TK1411-6615',1,2502,0,'2016-09-09 00:00:00','2016-09-09 09:00:57',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7244,'TK1411-6616',1,2502,7245,'2016-09-09 00:00:00','2016-09-09 09:00:58',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7245,'TK1411-6617',1,2502,0,'2016-09-09 00:00:00','2016-09-14 13:33:12','2016-09-09 00:00:00','2016-09-14 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7246,'TK1512-6618',1,2502,0,'2016-09-09 00:00:00','2016-09-09 09:00:57','2016-09-09 00:00:00','2016-09-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7247,'TK1411-6619',1,2502,0,'2016-09-09 00:00:00','2016-09-09 09:00:57','2016-12-20 23:00:00','2016-12-20 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7248,'TK1411-6620',1,2502,0,'2016-09-09 00:00:00','2016-09-09 09:00:57','2017-03-22 22:00:00','2017-03-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7249,'TK1411-6621',1,2502,0,'2016-09-09 00:00:00','2016-09-09 09:00:58','2017-04-21 23:00:00','2017-04-21 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7250,'TK1411-6622',1,2502,0,'2016-09-09 00:00:00','2016-09-09 09:00:58','2017-05-22 23:00:00','2017-05-22 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7251,'TK1411-6623',1,2502,0,'2016-09-09 00:00:00','2016-09-09 09:00:58','2017-06-08 23:00:00','2017-06-08 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7252,'TK1411-6624',1,2503,0,'2016-09-09 00:00:00','2016-09-09 13:56:32',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7253,'TK1411-6625',1,2503,7254,'2016-09-09 00:00:00','2016-09-09 13:56:32',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7254,'TK1411-6626',1,2503,0,'2016-09-09 00:00:00','2016-09-12 13:09:33','2016-09-09 00:00:00','2016-09-13 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7255,'TK1512-6627',1,2503,0,'2016-09-09 00:00:00','2016-09-09 13:56:32','2016-09-09 00:00:00','2016-09-23 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7256,'TK1411-6628',1,2503,0,'2016-09-09 00:00:00','2016-09-09 13:56:32','2016-12-20 23:00:00','2016-12-20 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7257,'TK1411-6629',1,2503,0,'2016-09-09 00:00:00','2016-09-09 13:56:32','2017-03-22 22:00:00','2017-03-22 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7258,'TK1411-6630',1,2503,0,'2016-09-09 00:00:00','2016-09-09 13:56:32','2017-04-21 23:00:00','2017-04-21 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7259,'TK1411-6631',1,2503,0,'2016-09-09 00:00:00','2016-09-09 13:56:32','2017-05-22 23:00:00','2017-05-22 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7260,'TK1411-6632',1,2503,0,'2016-09-09 00:00:00','2016-09-09 13:56:32','2017-06-08 23:00:00','2017-06-08 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7261,'TK1411-6633',1,2504,0,'2016-09-12 00:00:00','2016-09-12 07:09:41',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7262,'TK1411-6634',1,2504,7263,'2016-09-12 00:00:00','2016-09-12 07:09:41',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7263,'TK1411-6635',1,2504,0,'2016-09-12 00:00:00','2016-09-21 13:54:36','2016-09-12 00:00:00','2016-09-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',18000,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7264,'TK1512-6636',1,2504,0,'2016-09-12 00:00:00','2016-09-12 07:09:41','2016-09-12 00:00:00','2016-09-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7265,'TK1411-6637',1,2504,0,'2016-09-12 00:00:00','2016-09-12 07:09:41','2016-12-23 23:00:00','2016-12-23 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7266,'TK1411-6638',1,2504,0,'2016-09-12 00:00:00','2016-09-12 07:09:41','2017-03-25 22:00:00','2017-03-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7267,'TK1411-6639',1,2504,0,'2016-09-12 00:00:00','2016-09-12 07:09:41','2017-04-24 23:00:00','2017-04-24 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7268,'TK1411-6640',1,2504,0,'2016-09-12 00:00:00','2016-09-12 07:09:41','2017-05-25 23:00:00','2017-05-25 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7269,'TK1411-6641',1,2504,0,'2016-09-12 00:00:00','2016-09-12 07:09:41','2017-06-11 23:00:00','2017-06-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7270,'TK1411-6642',1,2505,0,'2016-09-12 00:00:00','2016-09-12 08:09:06',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7271,'TK1411-6643',1,2505,7272,'2016-09-12 00:00:00','2016-09-12 08:09:06',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7272,'TK1411-6644',1,2505,0,'2016-09-12 00:00:00','2016-09-15 13:41:17','2016-09-12 00:00:00','2016-09-15 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7273,'TK1512-6645',1,2505,0,'2016-09-12 00:00:00','2016-09-12 08:09:06','2016-09-12 00:00:00','2016-09-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7274,'TK1411-6646',1,2505,0,'2016-09-12 00:00:00','2016-09-12 08:09:06','2016-12-23 23:00:00','2016-12-23 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7275,'TK1411-6647',1,2505,0,'2016-09-12 00:00:00','2016-09-12 08:09:06','2017-03-25 22:00:00','2017-03-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7276,'TK1411-6648',1,2505,0,'2016-09-12 00:00:00','2016-09-12 08:09:06','2017-04-24 23:00:00','2017-04-24 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7277,'TK1411-6649',1,2505,0,'2016-09-12 00:00:00','2016-09-12 08:09:06','2017-05-25 23:00:00','2017-05-25 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7278,'TK1411-6650',1,2505,0,'2016-09-12 00:00:00','2016-09-12 08:09:06','2017-06-11 23:00:00','2017-06-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7279,'TK1411-6651',1,2506,0,'2016-09-12 00:00:00','2016-09-12 11:57:05',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7280,'TK1411-6652',1,2506,7281,'2016-09-12 00:00:00','2016-09-12 11:57:05',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7281,'TK1411-6653',1,2506,0,'2016-09-12 00:00:00','2016-09-19 09:52:53','2016-09-12 00:00:00','2016-09-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7282,'TK1512-6654',1,2506,0,'2016-09-12 00:00:00','2016-09-12 11:57:05','2016-09-12 00:00:00','2016-09-26 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7283,'TK1411-6655',1,2506,0,'2016-09-12 00:00:00','2016-09-12 11:57:05','2016-12-23 23:00:00','2016-12-23 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7284,'TK1411-6656',1,2506,0,'2016-09-12 00:00:00','2016-09-12 11:57:05','2017-03-25 22:00:00','2017-03-25 22:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7285,'TK1411-6657',1,2506,0,'2016-09-12 00:00:00','2016-09-12 11:57:05','2017-04-24 23:00:00','2017-04-24 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7286,'TK1411-6658',1,2506,0,'2016-09-12 00:00:00','2016-09-12 11:57:05','2017-05-25 23:00:00','2017-05-25 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7287,'TK1411-6659',1,2506,0,'2016-09-12 00:00:00','2016-09-12 11:57:05','2017-06-11 23:00:00','2017-06-11 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7288,'TK1411-6660',1,2507,0,'2016-09-13 00:00:00','2016-09-13 12:44:54',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7289,'TK1411-6661',1,2507,7290,'2016-09-13 00:00:00','2016-09-13 12:44:55',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7290,'TK1411-6662',1,2507,0,'2016-09-13 00:00:00','2016-09-14 13:39:33','2016-09-13 00:00:00','2016-09-15 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7291,'TK1512-6663',1,2507,0,'2016-09-13 00:00:00','2016-09-13 12:44:55','2016-09-13 00:00:00','2016-09-27 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7292,'TK1411-6664',1,2507,0,'2016-09-13 00:00:00','2016-09-13 12:44:55','2016-12-24 23:00:00','2016-12-24 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7293,'TK1411-6665',1,2507,0,'2016-09-13 00:00:00','2016-09-13 12:44:55','2017-03-26 23:00:00','2017-03-26 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7294,'TK1411-6666',1,2507,0,'2016-09-13 00:00:00','2016-09-13 12:44:55','2017-04-25 23:00:00','2017-04-25 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7295,'TK1411-6667',1,2507,0,'2016-09-13 00:00:00','2016-09-13 12:44:55','2017-05-26 23:00:00','2017-05-26 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7296,'TK1411-6668',1,2507,0,'2016-09-13 00:00:00','2016-09-13 12:44:55','2017-06-12 23:00:00','2017-06-12 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7297,'TK1411-6669',1,2508,0,'2016-09-14 00:00:00','2016-09-14 13:58:17',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7298,'TK1411-6670',1,2508,7299,'2016-09-14 00:00:00','2016-09-14 13:58:18',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7299,'TK1411-6671',1,2508,0,'2016-09-14 00:00:00','2016-09-19 12:02:37','2016-09-14 00:00:00','2016-09-16 00:00:00',NULL,'Étude RT2012','',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7300,'TK1512-6672',1,2508,0,'2016-09-14 00:00:00','2016-09-14 13:58:18','2016-09-14 00:00:00','2016-09-28 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7301,'TK1411-6673',1,2508,0,'2016-09-14 00:00:00','2016-09-14 13:58:18','2016-12-25 23:00:00','2016-12-25 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7302,'TK1411-6674',1,2508,0,'2016-09-14 00:00:00','2016-09-14 13:58:18','2017-03-27 23:00:00','2017-03-27 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7303,'TK1411-6675',1,2508,0,'2016-09-14 00:00:00','2016-09-14 13:58:18','2017-04-26 23:00:00','2017-04-26 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7304,'TK1411-6676',1,2508,0,'2016-09-14 00:00:00','2016-09-14 13:58:18','2017-05-27 23:00:00','2017-05-27 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7305,'TK1411-6677',1,2508,0,'2016-09-14 00:00:00','2016-09-14 13:58:18','2017-06-13 23:00:00','2017-06-13 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7306,'TK1411-6678',1,2509,0,'2016-09-15 00:00:00','2016-09-15 07:55:03',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7307,'TK1411-6679',1,2509,7308,'2016-09-15 00:00:00','2016-09-15 07:55:03',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7308,'TK1411-6680',1,2509,0,'2016-09-15 00:00:00','2016-09-19 14:32:39','2016-09-15 00:00:00','2016-09-20 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',7200,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7309,'TK1512-6681',1,2509,0,'2016-09-15 00:00:00','2016-09-15 07:55:03','2016-09-15 00:00:00','2016-09-29 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7310,'TK1411-6682',1,2509,0,'2016-09-15 00:00:00','2016-09-15 07:55:03','2016-12-26 23:00:00','2016-12-26 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7311,'TK1411-6683',1,2509,0,'2016-09-15 00:00:00','2016-09-15 07:55:03','2017-03-28 23:00:00','2017-03-28 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7312,'TK1411-6684',1,2509,0,'2016-09-15 00:00:00','2016-09-15 07:55:03','2017-04-27 23:00:00','2017-04-27 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7313,'TK1411-6685',1,2509,0,'2016-09-15 00:00:00','2016-09-15 07:55:03','2017-05-28 23:00:00','2017-05-28 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7314,'TK1411-6686',1,2509,0,'2016-09-15 00:00:00','2016-09-15 07:55:03','2017-06-14 23:00:00','2017-06-14 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7315,'TK1411-6687',1,2510,0,'2016-09-16 00:00:00','2016-09-16 07:08:14',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7316,'TK1411-6688',1,2510,7317,'2016-09-16 00:00:00','2016-09-16 07:08:15',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7317,'TK1411-6689',1,2510,0,'2016-09-16 00:00:00','2016-09-19 13:13:25','2016-09-16 00:00:00','2016-09-19 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7318,'TK1512-6690',1,2510,0,'2016-09-16 00:00:00','2016-09-16 07:08:15','2016-09-16 00:00:00','2016-09-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7319,'TK1411-6691',1,2510,0,'2016-09-16 00:00:00','2016-09-16 07:08:15','2016-12-27 23:00:00','2016-12-27 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7320,'TK1411-6692',1,2510,0,'2016-09-16 00:00:00','2016-09-16 07:08:15','2017-03-29 23:00:00','2017-03-29 23:00:00',NULL,'Commande des contrôles sur site','',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7321,'TK1411-6693',1,2510,0,'2016-09-16 00:00:00','2016-09-16 07:08:15','2017-04-28 23:00:00','2017-04-28 23:00:00',NULL,'XML à reprendre post TEI','3 jours pour le faire après la notification de l’événement au chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7322,'TK1411-6694',1,2510,0,'2016-09-16 00:00:00','2016-09-16 07:08:15','2017-05-29 23:00:00','2017-05-29 23:00:00',NULL,'XML à reprendre post VFC','3 jours pour le faire après la livraison TEF AC12 DPE',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7323,'TK1411-6695',1,2510,0,'2016-09-16 00:00:00','2016-09-16 07:08:15','2017-06-15 23:00:00','2017-06-15 23:00:00',NULL,'Conformité RT2012','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7324,'TK1411-6696',1,2511,0,'2016-09-16 00:00:00','2016-09-16 12:48:24',NULL,NULL,NULL,'Attente des pièces','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7325,'TK1411-6697',1,2511,7326,'2016-09-16 00:00:00','2016-09-16 12:48:24',NULL,NULL,NULL,'Pièces ou informations complémentaires à demander','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7326,'TK1411-6698',1,2511,0,'2016-09-16 00:00:00','2016-10-27 09:48:14','2016-09-16 00:00:00','2016-10-27 00:00:00',NULL,'Étude RT2012','À réaliser sous quinze jours',10800,10800,100,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7327,'TK1512-6699',1,2511,0,'2016-09-16 00:00:00','2016-09-16 12:48:24','2016-09-16 00:00:00','2016-09-30 00:00:00',NULL,'Attente attestation conformité','',0,0,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),(7328,'TK1411-6700',1,2511,0,'2016-09-16 00:00:00','2016-09-16 12:48:24','2016-12-27 23:00:00','2016-12-27 23:00:00',NULL,'XML à reprendre','3 jours pour le faire après la notification de l’événement au  chargé d\'affaires',0,1800,0,0,5,NULL,0,NULL,NULL,0,NULL,NULL,NULL),